CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

7/11/2017
Chervenell carpenters are working on foundation wall forms in the north wing as well as putting down a protective barrier over the top of the polished concrete slabs in the east wing. Metal Fab is installing decking at the southwest corner of the east wing, above the admin areas. Aden is grouting more bond beam today and appears to have only one more lift to be topped out in the multipurpose room areas. Premier's crew dug the last of the footing trenches in the north wing and is placing gravel and backfilling around the pad footings that were poured yesterday. Commercial Curbing's crews were on site to pour the pedestrian walkway in one of the parking lot islands in the main parking lot areas.

74 and sunny. 5mph winds out of the S. High of 89 and low of 56. Humidity is 32%.

Click below for more details

Premier Excavation has dug the footing trench that will allow the final footings and foundation walls to be built for connecting the north wing to the gym.

Cheyenne is starting to install their under slab conduits in the north wing as gravel is being placed and compacted also.

Chervenell carpenters are installing a protective concrete floor covering product called "Skudo" over the top of the colored and polished concrete slabs in the east wing.

Metal Fab continues to install 2nd floor metal pan decking above the admin area in the east wing.

Commercial Curbing crews were on site today and poured the sidewalk and ADA dome pads for the walkway between parking lots in one island.

The west wall of the multipurpose room has one more 4 foot layer of block to be installed before it's topped out.