Wednesday, December 31, 2008

The framing has been done, the home has been insulated and the dryall is hung, taped and textured and the walls are ready to be painted. The home is scheduled to have the perm. power hooked up on Friday.

Tuesday, September 23, 2008

The underground plumbing and HVAC has been completed. We are now in the process of grading and preparing the slab for concrete. This preparation should take another 4 working days. In less than 2 weeks we should have the floor all poured to get ready for the framing stage.