Warning: Parameter 1 to wp_default_scripts() expected to be a reference, value given in /home4/wadoha0acdps/public_html/wp-includes/plugin.php on line 600

Warning: Parameter 1 to wp_default_styles() expected to be a reference, value given in /home4/wadoha0acdps/public_html/wp-includes/plugin.php on line 600

Warning: Parameter 2 to M_DataMapper::set_custom_wp_query_where() expected to be a reference, value given in /home4/wadoha0acdps/public_html/wp-includes/plugin.php on line 291

Warning: Parameter 2 to M_DataMapper::set_custom_wp_query_groupby() expected to be a reference, value given in /home4/wadoha0acdps/public_html/wp-includes/plugin.php on line 291

Warning: Parameter 2 to M_DataMapper::set_custom_wp_query_fields() expected to be a reference, value given in /home4/wadoha0acdps/public_html/wp-includes/plugin.php on line 291

Warning: Parameter 2 to M_DataMapper::set_custom_wp_query() expected to be a reference, value given in /home4/wadoha0acdps/public_html/wp-includes/plugin.php on line 291Olde Schaumburg Residents - The Build Group Inc.

Progress Status

Olde Schaumburg Deck Rebuild Residents Update Blog

June 19, 2017

We are on to the tear down decks, if you have stuff on your decks please remove the items. Also once your deck is complete please prepare final payment to be collected, we are have to chase a lot of final payments. Thank you.

May 18, 2017

We are almost complete with the Rails and Deck Board decks or also known as the Basic and Basic Plus Decks. We are waiting on numerous permits that expired from the village. Some of those permits i need to have your “Plat of Survey” for some of you I will be in touch to see if you have them. We also have a few new community owners join in. There is a meeting tonight at the Gazebo at 7pm and i will be there for a half hour if you have questions and to collect payments as well. Thanks again and see everyone out there.

May 9, 2017

Progress is moving along good. Please be sure to have final payment on day of final inspection. Myself or site manager will be around to collect payment that day. The day your final inspection is listed in the most recent Deck Status PDF file uploaded. Once deck is completed the status turns blue. Full tear downs will be beginning within the next 2 weeks, we are awaiting permit extensions we filed for.

May 4, 2017

We are starting to make more progress on deck completions, we have updated the status sheet. Just a friendly reminder to please remove all belongings off of your deck.

April 5, 2017

We are working on decks as we can, weather still playing a major factor in our installations. We are currently still in the courtyard work on deck board and rails decks only. We will update deck quantity completions and full completions at a later date, with this weather we would be changing those counts daily so we are waiting for a little more of weather stability.

March 10, 2017

We have been currently working on decks in the courtyard and have been making some completions. Our first few decks we got inspected created some changes with the village of schaumburg. Decks that only required 1 inspection which are the railings and deck board only decks now require 2 inspections from the village. We are dealing with that accordingly and continuing to make some progress. Also the village is requiring us to do some extra things on some decks which we will be in touch with those homeowners to discuss. Just a reminder we need temperatures to be in the 40’s or higher as much as possible for treated lumber is still wet when it comes to the site and will freeze in lower temperatures causing major shrinkage if we put the deck together, so we need to keep in mind weather is playing a major factor in our building, we want to do a good job.

February 16, 2017

Time has come and we are starting decks as everyone can see. Finally!! Please remove personal items off of your decks we are not responsible for any damages to these items. For the lower decks we will remove items but the taller decks are a safety issue. For the grills if you can put them inside temporarily until the yellow caution tape is removed off your door that would be great. You do not have to move your grill until your patio door is blocked off with caution tape. Our first phase is removing decks and rails, we are taking debris off site and have to break it down so be patient with our schedule. The new status is updated above and ready for viewing. Thanks and have a great week.

January 03, 2017

Deck Itinerary is as follows:

February 13th-March 14th all deckboard and rail replacement will be completed*

March 14th-May 30 Complete deck replacements will be completed*

* Disclaimer: Deck project will resume weather pending. It is our goal to get your projects completed in a timely fashion. For the safety of our workers we can not be working outside while there is snow/ice on the ground or in extreme temperatures. There is no order in which the decks will be completed. We will be doing a walk through prior to the February 13th start date and will be informing homeowners at that time who is scheduled so that all homeowners can remove there belongings from their deck.

January 01, 2017

Due to weather conditions and scheduling conflicts we will resume building decks Feb 13th 2017. If conditions are above 40 degrees and there is no snow we will continue to move forward with the project. We will be adding a more defined timeline of decks that we are completing in a spreadsheet that will be uploaded here. 146 Fulbright has been completed due to homeowner sold home, feel free to take a look. Thanks again and Happy New Year