:::Jochen Krause is resigning his role as Requirements Lead and PMC member.

+

:::Tim Deboer named Arthur's PMC delegate with full voting authority.

+

:::Tim Wagner is leaving BEA and stepping down as PMC Lead. His transition will be a gradual smooth one. BEA is still committed to WTP and in his stead, Jess Garms will be Tim's delegate for the time being.

:*Conferences:

:*Conferences:

−

::[http://www.eclipsecon.org/2007/ EclipseCon2007] open for short talk and demo (Jan 15) submissions.

+

::[http://www.eclipsecon.org/2007/ EclipseCon2007] open for short talk and demo (Jan 15) submissions. BEA is offered two 100 dollar awards to submissions on WTP sent in to EclipseCon.

+

::[http://www.eclipseworld.net/speakers.htm EclipseWorld2007], 11/6/2007-11/8/2007 in Reston, VA. The deadline for abstracts is 4/17/2007.

::[http://www.eclipseworld.net/speakers.htm EclipseWorld2007], 11/6/2007-11/8/2007 in Reston, VA. The deadline for abstracts is 4/17/2007.

:*Reminder:

:*Reminder:

::*When you reject a hot bug request as a hot bug, change the summary to [hotbug_declined].

::*When you reject a hot bug request as a hot bug, change the summary to [hotbug_declined].

:*Build Status - We will be declaring our first M5 I Build this week, so please smoke test the latest integration build and update the wiki.

−

::*Any news on Update Manager issues?

+

::JSF will be checking in a change today.

+

::*Any news on Update Manager issues - David - We should be good to go for M4 updates, and for Europa.

−

::Component Leads - Other remaining to do for M4 is the new and noteworthy section. Tim W to follow up with Pieter on creating a skeleton page with sections for each component to fill in.

+

::Component Leads - Other remaining to do for M4 is the new and noteworthy section. Nitin volunteered to create a skeleton new and noteworthy for other teams to add to. He will open a bug, and other teams can attach updates to that bug. Pieter will follow along so that next time he can lead this effort. Nitin, please send a note to wtp-dev with updates. Thanks!

−

:*M5 Proposed Plan

+

:*M5 Proposed Plan - Recall this will be the build used at EclipseCon!

::[https://bugs.eclipse.org/bugs/report.cgi?x_axis_field=bug_severity&y_axis_field=assigned_to&z_axis_field=&query_format=report-table&short_desc_type=allwordssubstr&short_desc=&product=Web+Tools&long_desc_type=allwordssubstr&long_desc=&bug_file_loc_type=allwordssubstr&bug_file_loc=&keywords_type=allwords&keywords=&bug_status=UNCONFIRMED&bug_status=NEW&bug_status=ASSIGNED&bug_status=REOPENED&emailassigned_to1=1&emailtype1=regexp&email1=inbox@%7Cwtp-dev@&emailtype2=substring&email2=&bugidtype=include&bug_id=&votes=&chfieldfrom=&chfieldto=Now&chfieldvalue=&format=table&action=wrap&field0-0-0=noop&type0-0-0=noop&value0-0-0=|, Untriaged] (~100) This is way too many, we will start collecting status next week.

+

::[https://bugs.eclipse.org/bugs/report.cgi?x_axis_field=bug_severity&y_axis_field=assigned_to&z_axis_field=&query_format=report-table&short_desc_type=allwordssubstr&short_desc=&product=Web+Tools&long_desc_type=allwordssubstr&long_desc=&bug_file_loc_type=allwordssubstr&bug_file_loc=&keywords_type=allwords&keywords=&bug_status=UNCONFIRMED&bug_status=NEW&bug_status=ASSIGNED&bug_status=REOPENED&emailassigned_to1=1&emailtype1=regexp&email1=inbox@%7Cwtp-dev@&emailtype2=substring&email2=&bugidtype=include&bug_id=&votes=&chfieldfrom=&chfieldto=Now&chfieldvalue=&format=table&action=wrap&field0-0-0=noop&type0-0-0=noop&value0-0-0=|, Untriaged] (~50) Good progress, but still too many.

::There is a [[JEE_5_Support | wiki page]] established for people to follow along.

::There is a [[JEE_5_Support | wiki page]] established for people to follow along.

+

::Chuck - Still in planning state to define enhancements required. The EJB and EAR 5.0 facets are in for this week's I Build. Also went over SAP's model extensibillity proposal and this is an ongoing discussion as the proposal included too much to bite off, like a new modeling framework. Meetings will now be bi-weekly.

−

:*Website Update - Bob F?

+

:*Axis2 - Kathy - The first initial contribution is 168762 which provides bottom up web service creaton using an axis2 runtime. Planning on Axis2 runtime support for M5 and a demo for EclipseCon.

+

+

:*Website Update - Bob F - First patch submitted which includes top level /webtools/main.php page. There is also a webtools/pheonix/main.php which dynamically generates a index html file into a pheonix look and feel file. See 129098 for more details. All xhtml documents should port quickly, but complicated xml files like people and community pages will take longer. Please take a look so far and provide any comments/feedback.

+

+

+

;<span id="Other">Other business?</span>

== <span id="Status">Teams Status and Focus for Coming Week</span>==

== <span id="Status">Teams Status and Focus for Coming Week</span>==

Line 186:

Line 199:

:;Server Component Team

:;Server Component Team

+

+

::** Initial Tomcat v6 support coming in

+

::** Working on improving "installable servers adapters" support

:;Datatools (RDB, 1.5.x only)

:;Datatools (RDB, 1.5.x only)

:;XML/JSP Component Team

:;XML/JSP Component Team

+

+

::**Resuming work on 1.5.3 hot bug

+

::**Fixing minor bugs as the remainder of the team returns from vacation

:;Web Services Component Team

:;Web Services Component Team

+

+

::*WTP 1.5.3 - Fixing bugs and ongoing triage of bugs into and out of the release ([https://bugs.eclipse.org/bugs/buglist.cgi?query_format=advanced&short_desc_type=allwordssubstr&short_desc=&classification=WebTools&product=Web+Tools&component=jst.ws&component=wst.command&component=wst.ws&long_desc_type=allwordssubstr&long_desc=&bug_file_loc_type=allwordssubstr&bug_file_loc=&status_whiteboard_type=allwordssubstr&status_whiteboard=&keywords_type=allwords&keywords=&bug_status=NEW&bug_status=ASSIGNED&bug_status=REOPENED&bug_severity=blocker&bug_severity=critical&bug_severity=major&bug_severity=normal&bug_severity=minor&bug_severity=trivial&emailtype1=substring&email1=&emailtype2=substring&email2=&bugidtype=include&bug_id=&votes=&chfieldfrom=&chfieldto=Now&chfieldvalue=&cmdtype=doit&order=Reuse+same+sort+as+last+time&field0-0-0=target_milestone&type0-0-0=anywordssubstr&value0-0-0=1.5. Query]). Today's count: 17.

+

::*WTP 2.0 - Ongoing triaging of RFEs for inclusion in the plan.

+

::**M4 - Smoke, function and compatibility test completed.

+

::**Apache Axis2 - The [[Axis2_Integration_in_WTP|Axis2 integration effort]] is in progress. See [https://bugs.eclipse.org/bugs/show_bug.cgi?id=165664 RFE 165664]. Bi-weekly [[Meetings_on_Axis2_Integration_in_WTP|meetings]] continue. [[Use cases for Axis2 Integration in WTP|Use cases]] and [[Requirements document for Axis2 Integration in WTP|requirements]] drafted. Secondary RFEs are open and targetted to M5 or M6. Lahiru Sandakith (WSO2) has developed and attached the first round of new plugins for Axis2. Legal and technical review commencing.

::***[http://eclipsezilla.eclipsecon.org/show_bug.cgi?id=3820 Introduction to Web Services Tools in WTP] - ACCEPTED. We will approach Christopher Judd for interest in collaborating with him on his similar proposal, [http://eclipsezilla.eclipsecon.org/show_bug.cgi?id=3605 Consuming and producing web services with Web Tools (WTP)].

Jochen Krause is resigning his role as Requirements Lead and PMC member.

Tim Deboer named Arthur's PMC delegate with full voting authority.

Tim Wagner is leaving BEA and stepping down as PMC Lead. His transition will be a gradual smooth one. BEA is still committed to WTP and in his stead, Jess Garms will be Tim's delegate for the time being.

Conferences:

EclipseCon2007 open for short talk and demo (Jan 15) submissions. BEA is offered two 100 dollar awards to submissions on WTP sent in to EclipseCon.

EclipseWorld2007, 11/6/2007-11/8/2007 in Reston, VA. The deadline for abstracts is 4/17/2007.

Reminder:

When you reject a hot bug request as a hot bug, change the summary to [hotbug_declined].

Build Status - We will be declaring our first M5 I Build this week, so please smoke test the latest integration build and update the wiki.

JSF will be checking in a change today.

Any news on Update Manager issues - David - We should be good to go for M4 updates, and for Europa.

Component Leads - Other remaining to do for M4 is the new and noteworthy section. Nitin volunteered to create a skeleton new and noteworthy for other teams to add to. He will open a bug, and other teams can attach updates to that bug. Pieter will follow along so that next time he can lead this effort. Nitin, please send a note to wtp-dev with updates. Thanks!

Stay tuned in M5 for automated test coverage report numbers based on using TPTP's line coverage analysis tools. Also investigating cross referencing the data from the usage reports to detail where test coverage must be improved.

Chuck - Still in planning state to define enhancements required. The EJB and EAR 5.0 facets are in for this week's I Build. Also went over SAP's model extensibillity proposal and this is an ongoing discussion as the proposal included too much to bite off, like a new modeling framework. Meetings will now be bi-weekly.

Axis2 - Kathy - The first initial contribution is 168762 which provides bottom up web service creaton using an axis2 runtime. Planning on Axis2 runtime support for M5 and a demo for EclipseCon.

Website Update - Bob F - First patch submitted which includes top level /webtools/main.php page. There is also a webtools/pheonix/main.php which dynamically generates a index html file into a pheonix look and feel file. See 129098 for more details. All xhtml documents should port quickly, but complicated xml files like people and community pages will take longer. Please take a look so far and provide any comments/feedback.

Other business?

Teams Status and Focus for Coming Week

Common Component Team

Server Component Team

Initial Tomcat v6 support coming in

Working on improving "installable servers adapters" support

Datatools (RDB, 1.5.x only)

XML/JSP Component Team

Resuming work on 1.5.3 hot bug

Fixing minor bugs as the remainder of the team returns from vacation

Web Services Component Team

WTP 1.5.3 - Fixing bugs and ongoing triage of bugs into and out of the release (Query). Today's count: 17.

WTP 2.0 - Ongoing triaging of RFEs for inclusion in the plan.

M4 - Smoke, function and compatibility test completed.

Apache Axis2 - The Axis2 integration effort is in progress. See RFE 165664. Bi-weekly meetings continue. Use cases and requirements drafted. Secondary RFEs are open and targetted to M5 or M6. Lahiru Sandakith (WSO2) has developed and attached the first round of new plugins for Axis2. Legal and technical review commencing.