Our Step-By-Step Process

Starting a remodeling project can be overwhelming. There’s the budget to plan, the design to determine, materials to purchase, and so on. It’s hard to know where to begin! Setting a schedule can be a great help with staying on track and seeing light at the end of the tunnel.

Although home remodeling projects rarely run exactly as scheduled, if you plan ahead you’ll be better prepared for the unexpected and better able to manage your time and resources.

Whether your project is a minor facelift that takes just a few weeks, or a major remodel that goes on for several months, AFR Construction’s design team can help you put together a timeline that makes it bearable.

Week 1: Pre-Measure

Qualified measuring is critical to a successful home remodel. Before your job begins, your installation professional will conduct a thorough site evaluation including an expert pre-measure. The accuracy of their measurements at the beginning of your remodel will help to ensure a proper fit. Demolition needs, structural changes, and utility access are critical components of your home remodeling project and will be important to address with your installation professional early in the process.

Week 2: Define Your Dream Room

Put together a project plan to identify your timeline, budget considerations, lifestyle demands, remodeling goals, appliances, fixtures and furnishing considerations and design preferences. Be sure to keep all contact and product information relating to your home remodel project together. The AFR Construction Design Center is the perfect location to do this.

Weeks 2-3: Design Phase

If your project happens to be a kitchen or bath, our helpful office staff will help you schedule an appointment with one of our expert kitchen and bath designers to create a custom room that meets your individual needs and personal budget.

Weeks 4-6: Shopping Time!

This is when we’ll need to select and order all of your materials. Depending on your project, you’ll need to choose cabinets, sinks, countertops, backsplash, fixtures, appliances, lighting, plumbing, flooring and paint colors.

Weeks 7-8: Product Delivery

We work to identify and prepare an area to store your cabinets and products being delivered for installation. This area must be dry, secure, sheltered from weather, and large enough to hold all products ordered for installation.

Week 9-10: The Demo

This is when the real works begins. Our workers will begin pulling up old flooring and removing old fixtures and appliances in preparation for your new materials.

If you’re remodeling a kitchen, consider relocating your microwave, refrigerator, and any small portable appliances to another room. Also be sure your budget includes ordering food in and eating out – this is when your family’s hub will be taken away, at least temporarily.

Our installation professionals should review site preparation requirements with you at this time. Be prepared to remove the contents of your existing cabinets and drawers, clear countertops, and remove all antiques, breakables, mirrors and other valuables from the area.

Weeks 10-15: Installation

The first thing to be installed will be your flooring. Next up will be cabinets, followed by countertops. Once those core items are in place, the painting will begin. When your room has a fresh coat of paint, you’ll begin to see your new space taking shape.

Countertops and backsplash will be installed after the paint is dry. New appliances will be positioned next. Plumbing and lighting will be the last elements to be installed.

Upon completion, ensure that the products and the installation are completed to your satisfaction before final payment is made.

Planning a home remodeling project is a great deal of work, and can take a toll on a busy household, but if you’ve got a plan in place to guide you through each phase, you’ll get through it that much more smoothly.

And in the end, you’ll have the room you envisioned to enjoy – and that makes it all worthwhile.