Developing an Event Management Critical Time Path

Write a version of the critical time path at the start of any event management project, as a date-focused project plan. Update this document throughout the project-planning process, as things change, but remember that it’s a document that needs to be taken seriously.

To give you an idea of the types of actions to add into your time path, see the suggestions in the following list. These are for guidance only; each event is different, and your duration for planning will be different, too, but the list is a good starting point.

Six months before the event

Half a year is a long time, but you’ve got a lot to do: at this stage you need to: