Note: "Inactive" refers to Strategic Members or PMCs we have not heard from for a while, and have been unable to convince to participate. Those members can become active again at any time. Contact David Williams if questions.

Announcements

Previous meeting minutes

Luna SR1

Any issues?

ECF Plans to contribute 'minor release'. No known issue with that. Would be good if it was communicated well (e.g. what the new function was, and what was not changing, such as assume function used by p2 is not changing?

There is some question about 'httpcompnents' level (See bug 440265 - Consider changing httpcomponents for Luna SR1), but seems impossible to have a coordinated "downgrade". Will investigate "moving up", but appears unlikely that would help. One difficulty is having the right committers have access to the right kind of proxy server that exhibited the regression. (see bug for details).

Remember that SR1 RC1 is just a few weeks away (and overlaps Mars M1).

Mars Planning

Please Review the plan, especially the dates. Goal is to finalize the dates, if we can.

Current dates follow same pattern as previous years.

But there is an issue with what to do with M6, since EclipseCon is a week earlier than last year (and, I'm told, last year was a week earlier than the year before).