Atlas project schedule

The schedule for the completion of the ATLAS project is as follows:

2014 Q1: Get all large contracts in place (telescope, camera, mount,
enclosure, site agreements). Get a miniature "Pathfinder
Telescope" going on Mauna Loa to provide a real data stream
for software development.

2014 Q2: Do most of camera construction, get enclosures going. Develop
software.