Friday, February 22, 2008

Stairway to second floor built

Report by Dennis CasebierPhotos by Chris Ervin

There was a lot of rain in the East Mojave today. It rained off and on here in Goffs all day but it was not particularly heavy. Searchlight, on the other hand, experienced heavy rain more than once today and then heavy fog late in the day.

In spite of the bad weather much was accomplished on the Library/Depot project. General Contractor Dan Cordova and two of his crew showed up early in the morning and spent the day building the stairs to the second floor of the depot. For the first time there's a convenient way to reach that space. Before you had to use a ladder.

A crew consisting of Gail Andress, Gus and Stella Lind, and even myself through part of the day, laid a 2" water line all along the west side of the Library/Depot. That included digging the ditch (that's Gail's specialty using the backhoe), laying the pipe, and getting it glued together. Gail then covered the ditch and smoothed it out.

It was a long working day under adverse weather conditions, but the job is done. That finishes most of what we can do in the way of laying pipes now until the water tanks are delivered and put in place.

MDHCA Director Russ Kaldenberg spent a good part of the day here today. He'd been following construction progress on this blog, but today was the first he'd actually seen it. He got here just in time to be able to access the second story of the Depot with the new stairs.

The electrician Fred Compton was here today. He brought a load of electrical supplies and is due back tomorrow.