Site C Dam Late for Key Milestones Under BC Liberals, Report Reveals

B.C. Premier Christy Clark made headlines last month when she claimed that even a few months delay in evicting two Peace Valley families from their homes could add $600 million to the Site C dam project tab.

When Premier designate John Horgan asked BC Hydro to hold off forcing families from their homes this coming week as scheduled, Clark wrote to Horgan that “…with a project of this size and scale, keeping to a tight schedule is critical to delivering a completed project on time and on budget.”

But now BC Hydro’s latest Site C report reveals that — well before May’s provincial election and Clark’s headline-grabbing claims — the hydro project was already late meeting three out of eight “key milestones” for 2017 and was at risk of being late for three more.

It begs the question: was Clark trying to deflect blame for Site C construction delays and potential cost overruns onto the soon-to-be NDP government?

Tucked away on page 30 of BC Hydro’s most recent quarterly Site C report to the B.C. Utilities Commission is a chart of “key milestones.” It provides a glimpse at some of the behind-the-scenes challenges of keeping the $8.8 billion project on schedule and on budget.

Report Cites Reasons for Site C’s Late and “At Risk” Milestones

The report lists some of the reasons for Site C’s late and “at risk” milestones. Among them are a pesky 400-metre long tension crack on an unstable Peace River embankment and delays — prior to March 31 — in awarding contracts.

One key milestone, a new civil contract award for the dam’s generating station and spillways, was five months behind schedule by March 31. A milestone to complete a road on the north bank, where the tension crack appeared in February, was 13 months behind by the end of March.

And a contract to relocate a section of provincial highway away from the Site C flood zone — the reason Clark gave for the pressing need to evict farmers Ken and Arlene Boon from their home as scheduled on July 15 — was one month behind and deemed to be “at risk” before the election campaign kicked off in April.

The report notes that the delay, even as of March 31, “may impact the overall work schedule” for highway relocation at Cache Creek, where the Boons live.

It also states that “plans are in place to address potential delays” in constructing Peace River diversion tunnels — the river must be diverted to allow construction of the dam structure — as a result of the tension crack.

Yet Clark made no mention of these potential delays when she told Horgan that allowing the farmers to stay in their homes for a few more months could prevent river diversion from occurring as planned in September 2019.

In Clark’s words, “Preliminary work undertaken on this issue by BC Hydro indicates that should river diversion not be completed as scheduled, a year-long delay would occur…” That one-year delay, Clark wrote, was expected to cost BC Hydro customers $600 million.

Evictions for Highway Construction Hang in Balance

The Boon’s third-generation farmhouse, in an area of the valley known as Bear Flat, was expropriated by the B.C. government last December for a new Site C highway route that local First Nations say will desecrate an aboriginal burial site that may contain the bodies of people who succumbed to the 1919 flu pandemic while at a traditional winter encampment at Bear Flat.

The First Nations, along with the Peace Valley Landowners Association, representing 70 people whose properties would be impacted by Site C, have requested an alternate shortlisted route for the highway. They have also repeatedly requested details about the comparative costs of the shortlisted routes, which have not been released by the Transportation Ministry or BC Hydro.

The Boons were given permission to remain in their home until May 30, after the provincial election. That deadline was subsequently moved to June 30 and then to July 15 and now to July 23, leaving the Boons and their neighbours on tenterhooks as they wait to hear if they can stay in their farmhouses, which are now legally owned by BC Hydro.

Site C’s main civil works contractor — a partnership that includes the Alberta corporation Petrowest, Korea’s Samsung C&T and a Canadian subsidiary of the Spanish conglomerate Acciona — has “experienced delays on several of their critical path activities, requiring a re-sequencing of planned work,” according to the report.

BC Hydro declined to answer questions about the report, which states that Site C remains on budget and on track to be completed in November 2024 despite the late and at risk milestones.

“It is egregious that the most expensive taxpayer-funded project in B.C.'s history has not undergone review by BCUC to determine whether this project is in the interests of British Columbians,” Weaver said in an e-mailed statement.

The NDP and Greens have said they will send Site C for BCUC review as soon as the new government is in place next week.

Muskrat Falls, Keeyask Dam Costs Escalate

Adjustments to Site C’s spending timeframe come as the people in charge of building the other two large dams currently under construction in Canada — the Keeyask Dam on Manitoba’s Nelson River and the Muskrat Falls dam on Labrador’s Churchill River — disclose that both projects are significantly over budget.

The bill for the Muskrat Falls dam — called a “boondoggle” by the CEO in charge of building it — jumped by another $1 billion last month and is now pegged at $12.7 billion. The dam will produce roughly three-quarters of Site C’s energy.

The price tag for the Keeyask dam — which will produce 695 megawatts of power compared to Site C’s projected 1,100 megawatts — jumped by $2 billion this year, to $8.7 million.

Muskrat Falls is expected to tack an extra $150 onto the monthly hydro bill of every household in Newfoundland and Labrador. Rate increases for Manitobans as a result of the Keeyask dam’s escalating price tag have not yet been determined, although news reports say they will be in the double digits.

Former BC Hydro CEO Marc Eliesen has called Site C a “big white elephant” that will lead to significant hydro rate increases.

BC Hydro’s report also notes that three Site C “material risks” have increased this year — construction execution, geotechnical risks and environmental non-compliance.

“Unknown or changes to geotechnical ground conditions is a risk impacting the schedule and cost,” states the report.

The “First Nations” material risk to Site C decreased this year, as a result of Site C impact agreements with the Doig River First Nations and the Halfway River First Nation, according to the report.

The risk of interest rate variability also decreased, and the $1.4 billion in interest that will be accrued during Site C’s construction period remains unchanged.

The report notes that “identified risks are being managed and treatments are in place or planned.”

"Fossil-fuel companies have spent millions funding anti-global-warming think tanks, purposely creating a climate of doubt around the science. DeSmogBlog is the antidote to that obfuscation." ~ BRYAN WALSH, TIME MAGAZINE

Keep In Touch

About

A new proposal to send power from B.C.’s Site C dam to remote Yukon mines is baffling on both environmental and financial grounds, according to Yukon mining analyst Lewis Rifkind.

Rifkind, a civil engineer who works for the Yukon Conservation Society in Whitehorse, said beyond environmental concerns associated with the mines, the “lunatic” cost of building more than a thousand kilometres of...