Thursday, November 3, 2011

Next week, the contractor will be continuing punchlist work. Utility companies have completed their service connections to the lift stations and the contractor will be scheduling the lift station start up. Additionally, parkway restoration is scheduled to be completed around lift stations next week.

Friday, October 28, 2011

Next week, AT&T and Nicor will continue work on lift stations prior to the lift station start up. Also next week, the contractor will be installing asphalt surface course on Cariann Lane and will continue punch list repairs.

Friday, October 14, 2011

Next week, the contractor will be beginning punchlist work. Additionally, ComEd, AT&T and Nicor will be completing utility services to the lift stations prior to the lift station start up within the next few weeks.

Wednesday, October 12, 2011

On the afternoon of October 12 the contractor will be coating the existing asphalt surface with fresh oil and sand on Arbor Lane. The oil will help the top coat of asphalt bond to the existing layer. The layer of sand is to help prevent tracking the oil into your driveways. Please try to keep your driving to a minimum while the oil dries. If you must drive on the oil, please drive slowly to help prevent splattering onto your vehicle.

Weathering permitting the contractor will then begin to pave the final layer of asphalt on Arbor Lane on Thursday, October 13.