Residences Blog

Copala Residences: September Update

We are pleased to inform you that during the months of August and September, we continued to deliver residences and condominiums to their owners, while the community itself continued to grow.

Great progress continues on Houses: 44, 50, 51, 55, 65, 66, 79, 84 and 85, and House 75 is ready for delivery. By the end of this month, we will have begun construction on Houses 27, 77, 39 and 18, and during October, we will break ground on House 82.

Construction continues on the condominiums: 4101, 4102, 4104, 4106, 4303, 4503, 4601, 4605, 4606, as well as on roofs of Tower 4, and the condominiums 1102 and 1103 in Tower 1; Condominium 3102 located in building 3 will be used as a model condo. As for Tower 5, crews are working on the roof slab assembly and parapets on level 6. Masonry works are being carried out on the third level of Tower 6. Work on the infrastructure and urbanization around buildings 4, 5 and 6 is progressing.