Unit 4 is the second of two units introducing the Last Planner® System (LPS). This system was developed by the Lean Construction Institute (LCI) to plan projects in a way that produces predictable workflow and rapid learning. This half-day, facilitator-led course shows how to conduct make-ready and weekly work planning sessions. The course is divided into three sessions and teaches participants how to:

• Apply the Last Planner System on a project;

• Hold make-ready and weekly work planning sessions; and

• Calculate, track and analyze percent plan complete for a project.

To gain credit for participation in this course it must be facilitated in-seat by an approved instructor. Visit www.agc.org/LCEP for more information.