7
Activities completed Draft document (text and maps) for Phase 1 – completed Draft document (text and maps) for Phase 2 – to be completed till the end of April Questionnaire for stakeholders - completed (appeal for cooperation for: data/information provision, comments on draft documents, design of their vision about coastal area) List of participants for first public consultation – completed All above mentioned materials will be transmitted two weeks before the meeting day. Final Meeting Meeting Ravenna 27.03.08 – Valentina Dumitru - URBANPROIECT

8
First public consultation with the major stakeholders at national and local level– end of April – ICZM high level Committee meeting - Constanta Observations, additional data and information analyzed and introduced Handbook on Integrated Maritime Spatial Planning – delivered – June Second round of consultation with the major stakeholders at national and local level for Phase 3 - July Presentation of the Pilot Project 1 and 2 reports to the interested ministries, including an outlook of the follow-up process - October - November Follow up Activities Final Meeting Meeting Ravenna 27.03.08 – Valentina Dumitru - URBANPROIECT

9
Implementation MINISTRY OF DEVELOPMENT, PUBLIC WORKS AND HOUSING INCLUDES ON ITS 2008 REGULATIONS PROGRAMME THE FOLOWING ISSUE: METHODOLOGY AND FRAME CONTENT FOR THE ELABORATION OF THE SPITAL PLAN FOR ROMANIAN COASTAL AREA - MARINE SPATIAL PLANNING IS CONSIDERED NOT AN URGENT TASK (so far) Final Meeting Meeting Ravenna 27.03.08 – Valentina Dumitru - URBANPROIECT

10
Lessons learned 1.Our Institute has the opportunity to develop a new planning tool for effective integrated approach in coastal and marine areas 2.Best practice examples within the PlanCoast project contributed significantly to a better understanding 3.This new tool has to be harmonized with the existing Romanian planning structure, but this is a political responsibility 4.The hardest part of the work was data collection 5.The hardest part of the work will be the necessary involvement of the stakeholders in the consultation process 6.The longest part of the work was data collection and data processing 7.We are looking forward to path from this pilot project/exercise to an actual spatial plan for the Romanian coast Final Meeting Meeting Ravenna 27.03.08 – Valentina Dumitru - URBANPROIECT

11
Discussion points All 11 PlanCoast Handbook key messages are clear and relevant In the Romanian case, the list has to start with the Message 9 Integrated Maritime Spatial Planning is a political responsibility, followed by Massage 6 Legal framework for Integrated Maritime Spatial Planning is needed Final Meeting Meeting Ravenna 27.03.08 – Valentina Dumitru - URBANPROIECT

About project

Feedback

To ensure the functioning of the site, we use cookies. We share information about your activities on the site with our partners and Google partners: social networks and companies engaged in advertising and web analytics. For more information, see the Privacy Policy and Google Privacy &amp Terms.
Your consent to our cookies if you continue to use this website.