Mid-City Market – March Update

Below, please find a series of photos showing site progress conditions from the week of March 4, 2013.

Since last month’s update, we have moved forward rapidly in the site and building construction at Mid-City Market. At Winn-Dixie, the roof has fully dried in which allows us to release significant interior work including drywall, sheathing, and mechanical/electrical work. We have completed exterior brick work on approximately two-thirds of the building. Currently, we are moving on to the main front entry of the building and will begin to prepare the parking area for paving in the next four weeks.

At the former retail building we are renovating, we have completed the exterior wall stucco, interior wall framing, and the exterior masonry on the front of the building. Before the end of the month, we will begin paving work at the parking area in front of the building. We will be turning both this building and the Pei Wei building over to tenants for their interior buildouts at the beginning of April. The two small-shop buildings fronting N. Carrollton are progressing quickly as well. Roofing work on these buildings is currently being completed. Additionally, the block wall around the street front buildings on the entire site are being poured and formed. Over the next month, we will be working on the courtyards, sidewalks, and storefronts of these buildings, which will be turned over to tenants for their interior buildouts in May.