Progress Reports

This report covers the progress of RAP3 over the First Trimester of FY 2074-75, 16th July to 15th November 2017. It provides data and information relating to progress of RAP3 over the last Trimester and plans for the next Trimester.

This report presents findings from the second of two rounds of verification in 2017 of RAP3 reported results. The verification exercise was undertaken by RAP3’s independent MEL component. It was conducted between July-August 2017. The objective of the Verification Round 2 assignment was to independently verify RAP3’s reported results against one significant Disbursement Linked Indicator (DLI) - employment days. Resulted were verified over the period of one year: July 2016 to June 2017 in the four construction districts (Bajura, Humla, Kalikot and Mugu) which collectively generate the most employment days outputs across RAP3.

This report covers the progress of RAP3 over the third Trimester of FY 2073-74, 16th March to 15th July 2017. It provides data and information relating to progress of RAP3 over the last Trimester. A Summary reviews the physical and financial progress of RAP at the end of the last Trimester. This shows cumulative physical progress in relation to the programme extended period i.e. June 2019. The programme physical progress has reached at 81.5%, time elapsed at 68.31% and financial progress at 71.52%, all nicely grouped. The summary also lists activities carried out last Trimester and those planned for the next Trimester.

This report covers the progress of RAP3 over the second Trimester of FY 2073-74, 16th November 2016 to 15th March 2017. It provides data and information relating to progress of RAP3 over the last Trimester.

A Summary reviews the physical and financial progress of RAP at the end of the last Trimester. This shows cumulative physical progress in relation to the programme extended period i.e. June 2019. The programme physical progress has reached at 73.3%, time elapsed at 62.79% and financial progress at 66.12%, all nicely grouped. The summary also lists activities carried out last Trimester and those planned for the next Trimester.

This report presents findings from the first of two rounds of verification in 2017 of RAP reported results. The verification exercise was undertaken by RAP’s independent MEL component. It was conducted between February and March of 2017. The methodology was developed and tested in a pilot verification in 2016 and updated and revised to include verification of road maintenance activities

The Rural Access Programme Phase 3 (RAP3) is an UKaid funded programme that aims to improve the livelihood of the poor people of the programme areas through increase in income and resilience through employment, sustainable access to markets and improved access to economic opportunities in the rural transport infrastructure. The workshop was organised on 12th and 13th of January, 2017 at Local Development Training Academy, Jawalakhel, Lalitpur. The workshop was scheduled from 8.30 am to 5.00 pm for two days.

The objectives of this workshop were:

To review the progress/achievements being made in implementation of the programme last year and announce the extension of the programme up to 2019.

To share experiences and lessons learnt.

To discuss problems and challenges being faced during implementation and ways to resolve them.

To provide constructive feedback for preparing implementation plan for next year.

This report covers the progress of RAP3 over the third Trimester of FY 2073-74, 16th July to 15th November 2016. It provides data and information relating to progress of RAP3 over the last Trimester.

A Summary reviews the physical and financial progress of RAP at the end of the last Trimester. This shows cumulative physical progress at 88.5%, time elapsed at 89.13% and financial progress at 89.3%, all nicely grouped. The summary also lists activities carried out last Trimester and those planned for the next Trimester.