MartinO to start conference call - please dial in using the numbers above.Please be available for Skype Chat in parallel to the call. MartinO will start Skype chat just prior to call.
Skype fallback dial-in - only if less than 5 participants: martin.oberhuber, ddykstal (or david_dykstal), david-k-mcknight, kushal.munir, javier.montalvoorus, tedatteddotnet, michael_scharf, and uwe.stieber.

Plan for the TM Future

Beginning of next week, the Europa Release Review slides are due. I'd like to have a rough idea where we are heading. It's also important to know when deciding what bugs can be deferred to later. Here is an outline as a discussion start: See also TM Future Planning

TM 2.0.1 with Europa (in autumn) or slightly earlier

Wind River might need 2.0.1 slightly before Europa SR1;

DaveD taking off 2 weeks in August (7th-20th) and large part (end of) September, heading to Prague

Work on unittests, isv docs over the summer in HEAD

Fork off from mainline in autumn; if we have any large things for 3.0 and want to start before 2.0.1 might do that in a branch; but having the branch this or that way is not a big deal

User actions: consider replacing it entirely by command framework

Will the next TM release (Ganymade coordinated release) be TM 2.1 or TM 3.0?

DaveM: make it in two pathes (separate subsystem first, integrate into commandview later)?

IBM has a very loose terminal integration: select host, "Open Terminal" opens a separate terminal view; that would give us some kind of integration. But for TM Terminal, there are no translations, no clearance etc.

Decision: Better invest time into 2.0 bugfixes, and adding the Terminal in an early 3.0 milestone.

Would like to Rename org.eclipse.rse.eclipse.filesystem to org.eclipse.rse.efs -- OK?

DaveD: Files in there need to be retargeted - should not be a big problem

API: Would like to add some "throws" clauses to ISystemRegistry and others to ensure that nobody expects it to show messages (necessary when it is to go into non-UI in the future) -- OK?

Kushal: Better make API change now rather than later

EFS: Copy(), Move(); minimal plugin activations; UI/Non-UI

Kushal: Single "Encoding" control on the Host (for all subsystems); will be removing encoding control on the Shells property page