Color-Coded 4D Models

The Schedule Model is a color-coded visual representation of the project schedule. The client can select any schedule date and the color-coded model displays the scheduled project status. DVD like control affords the ability to step through the planned project development day by day.

The Project Status Model is a color-coded visual representation of the project status and the project history. The client can select any past date and view the color-coded project status on that date. In addition, the client can select any assembly or combination of assembly marks, sequence of combination of sequences and instantly view their location and status in reference to every other sequence or in isolation with full manipulation capabilities, for any date of the project history.