*Exit 188 (Dunmore/Throop) to Exit 194 (Clarks Summit) North: Motorists should be alert for lane shifts and alternating traffic patterns. This should not cause delays, but motorists are urged to use caution in the work zone.

*Exit 190 (Main Avenue) – South: The ramp from Main Avenue, Dickson City to I-81 South is NOW OPEN AND WILL REMAIN OPEN UNTIL JAN 4;

SR 652 - Narrowsburg Bridge - In addition to AECOM's inspection activities on the Skinners Falls Bridge, AECOM's work with PennDOT will also include an in-depth inspection, load rating and the preparation of repair recommendations for the Narrowsburg Bridge which supports SR 0652 over the Delaware River between Wayne County, PA and Sullivan County, NY. This work will be performed by their sub-consultant Dewberry. During the course of the bridge inspection, AECOM anticipates the occasional use of a single lane traffic closure to inspect the above deck elements of the bridge. Ground and water based equipment will be used to inspect the below deck portions of the bridge to the maximum extent possible thereby minimizing the need for the lane closure.

The Narrowsburg Bridge is on a similar schedule with inspection activities beginning on November 12TH . Conservatively, work on the Narrowsburg bridge will extend to Nov 30TH (but Dewberry hopes to be completed early, say Nov 21ST). Dewberry will implement a single lane traffic closure in order to inspect the bridge deck and sidewalk. Dewberry anticipates the lane closure will only be required for two days (one day each to inspect each lane of the bridge deck.) Dewberry hopes to implement the single lane closures on November 14Th and 15TH but, based on the work flow, the lane closure may occur at any time during the inspection period.

*SR 4043 - Contractor has started construction of a new bridge on SR 4043 in Wayne Co. in the Village of Sherman. The work will include the building of a temporary road around the bridge. The contractor will then remove the existing structure that was mostly washed away during 2006 flooding. The new bridge is scheduled to be completed in August of 2013.

SR 1002 - Skinners Falls Bridge - AECOM is under contract with PennDOT District 4-0 to perform an in-depth bridge inspection and load rating as well as the preparation of rehabilitation recommendations for the Skinners Falls bridge which supports SR 1002 over the Delaware River between Wayne County, PA and Sullivan County, NY. At Skinners Falls Bridge, AECOM plans to implement the detour on a daily basis from 7AM to 5PM. The bridge will be open to traffic during nighttime, weekend, and holiday hours. AECOM plans to begin the inspection on November 12TH and the work will likely extend to November 30TH.