Our Partners

PUBLIC-PRIVATE/PRIVATE-PRIVATE PARTNERSHIP IN ACTION

1. Construction of Malek Chowdhury Academic Building for Bangladesh University of Health Sciences (BUHS) at Darus-Salam, Mirpur, Dhaka.

Construction of basement and ground floor under first phase is already completed and has been handed over to the university authority. The construction work was done by Public Works Department (PWD) as deposit work; cost of which was borne by BADAS. A total of Tk. 1007.02 lakh was disbursed to PWD for the purpose.

Notifications of Award (NoAs) were issued at a cost of Tk.1795.28 lakh and Tk. 39.54 lakh for civil works and ancillary works, respectively of 1st floor to 5th floor of the said academic building under second phase. Structural works for 1st floor to 2nd floor is already completed. Construction of 3rd floor is in progress. Upto June 2015, a total of Tk. 560.00 lakh was disbursed to PWD for this work.

The construction work is being done through PWD as a deposit work. Notification of Award (NoA) was issued to the selected contractor on 02.04.2012 at a cost of Tk. 1478.58 lakh for construction of 6th floor to 10th floor. Construction of the remaining two floors (11th and 12th floor) has been done through variations at a cost of Tk. 2150.92 lakh . Structural works for 6th to 12th floor have already been completed. Necessary finishing works of the building are now in progress. The project is expected to be completed soon. A total of Tk. 1891.00 lakh was disbursed to PWD against the works upto June 2015.

3. Saima - Ibrahim Nursing College and Institute at Shafipur, Gazipur

A 4-storied building having an area of 38061 sq. ft. has already been constructed for this institute and handed over to National Health Care Network (NHN). The ground floor and 1st floor of the building are being used as nursing college as planned originally. It has been designed to make temporary accommodation for the foreign faculties at the 3rd floor and hostel for the nurses at the 4th floor of the building; for which contractor has also been selected. But, works could not be started due to scarcity of fund.

4. Establishment of a 50 bedded Diabetes, Endocrine and Metabolic Hospital for Women and Children at Uttara, Dhaka

The project is being implemented by BADAS in association with Department of Women Affairs under the Ministry of Women and Children Affairs for a period of 3 (three) years from July 2014 to June 2017. Government of Bangladesh (GoB) has approved the project with a total cost of Tk. 2399.59 lakh (GoB: Tk. 1439.75 lakh and BADAS: Tk. 959.84 lakh) The civil works of the project is being implemented through PWD as deposit work. The physical work of the project is in progress and estimated at 25 percent as of 30 June 2015. The project has incurred a cumulative expenditure of Tk. 520.00 lakh including BADAS land cost of Tk. 170.00 lakh upto 30 June 2015.

5. Establishment of a 100 Bedded Specialized Hospital in Comilla

The project has been designed to establish a 100 bedded specialized hospital in Comilla with assistance from Government of Bangladesh for a period from July 2015 to June 2018. Total cost of the project is estimated at about Taka 2899.50 lakh. BADAS will implement the project in association with Department of Social Services (DSS) of GOB. The DPP of the project has already been submitted to the Planning Commission for approval.