Warwick

Service provided

The Challenge

Warwick University is a consistently ranking top 10 university, primarily based in Wellesbourne with a London base at the Shard. With approximately 30 departments and around 23,400 full-time students, they are heavily reliant on their IT Infrastructure.

Required a fully managed migration of their entire IT infrastructure

Multi phased approach

Critical infrastructure

The Solution

Planning and Project Management

Technimove’s migration methodology is designed to focus on minimising downtime, reducing risk and guaranteeing the efficient delivery of server migration projects. The Technimove Project Manager worked with the Warwick Project Team to plan and prepare critical documentation and client plans for the project through a series of conference calls and meetings.

Due to the critical nature of the equipment, it was decided to heavily phase the project into 70 phases split over 35 days migrating 2 devices per day. This was to ensure risk was minimised as much as possible whilst ensuring the client experienced no downtime.

The Migration

On the day of each phase, Technimove engineers arrived onsite in Coventry to the agreed start time of the migration to sign in and prepare packaging material.

Once onsite, a single device was handed over to Technimove to systematically Decommission, De-rack and wrap in anti-static bubble wrap for protection, before being placed into a purpose built, foam lined, server flight case.

The flight case was then secured in a pre-fuelled GPS tracked Mercedes vehicle, before Technimove travelled directly to the destination site a short distance away.

Once at the destination, the equipment was unpacked, re-racked and recommissioned, in line with the destination documentation.

Technimove undertook final checks before handing the equipment back over the client for the testing to commence.

Our specialist engineer then returned to the collection facility to collect the second device before repeating the above process. This phase was repeated over 35 separate phases.

The Result

Technimove ensured that the multi-phased critical migration project was delivered on time and within budget. The methodologies Technimove implemented through project management processes ensured the safe migration of Warwick Universities equipment.

As a result, Technimove delivered above and beyond expectations by:

Migrating all critical devices within the scheduled time frame

Ensuring Warwick University experienced no downtime through a specified phased approach

Warwick were extremely impressed with both the pre-migration planning and the smooth execution of the relocation and continue to utilise Technimove for their server migration requirements.

Need help on where to begin?

Our expert team of consultants are on hand to offer tailored solutions to fit your needs. Give us a call today or complete this short form and we’ll call you back within 24 hours.