Pinnacle Peak Road bridge construction gearing up along I-17

ADOT also rebuilding Happy Valley Road interchange in north Phoenix

A
new bridge to carry Pinnacle Peak Road traffic over Interstate 17 will
start to take shape over the next month as part of improvements coming
to north Phoenix.

The
Arizona Department of Transportation’s $50 million project is designed
to improve traffic flow and safety by rebuilding the older I-17
interchanges at both Pinnacle Peak and Happy Valley roads.

In
addition to building bridge abutment walls, crews this month will pour
concrete for two 19-foot-tall pier columns along the center median of
I-17 at Pinnacle Peak Road. The columns will help support the
steel-reinforced concrete girders that will hold the Pinnacle Peak
bridge deck. Crews are scheduled to place girders in mid-May.

Overnight
lane restrictions are scheduled along Pinnacle Peak Road near I-17 the
next two weeks for the bridge work. Eastbound Pinnacle Peak Road will be
narrowed to one lane at the I-17 interchange from 10 p.m. to 5 a.m.
Wednesday and Thursday nights (April 17-18) this week. The same
restriction is scheduled Monday through Thursday nights next week (April
22-25).

Drivers
also can expect construction work to ramp up near I-17 and Happy Valley
Road, where crews are building a diverging diamond interchange to
replace the existing two-lane bridge and roundabouts.

The
bridge work, including girder placement, will require more than a dozen
full closures of I-17 in the project area between May and November,
with many of them scheduled during overnight hours and on weekends.
Specific information about restrictions and detour routes will be
provided in advance of any closures.

Since
the project started in November 2018, crews have focused on utility
relocations, soil stabilization and building up embankments at both of
the adjacent interchanges. An upgraded drainage culvert beneath Pinnacle
Peak Road east of I-17 also has been completed.

The
I-17/Happy Valley and Pinnacle Peak interchanges project is scheduled
for completion in fall 2020. More information is available at azdot.gov/I17TrafficInterchanges.