Software updates: Oil and Gas Projects.

Jan 22: 8Project Name: Refinery BS VI Motor Spirit Block Upgradation8Project Cost: Rs 3313 Crore8Project Description: An existing company along with EPC contractor is carrying out engineering activities to upgrade its BS V Motor spirit block to BS VI Motor Spirit block at its refinery, involving the construction of a Naphtha hydrotreater unit, Continuous catalytic reformer (CCR) unit, and a Light naphtha isomerization unit. Procurement for the CCR unit is already completed. RFQ for the procurement is already out.8Project Event: RFQ for erection and installation work is expected by March 2018.8Expenditure Approval: Q4:20168RFQ Date: Mar/20188Release Date: Apr/20188Start Date: Q4:20168Completion Date: Q2:2020Click here for more details.8Project Name: Refinery Greenfield Petrochemical Complex8Project Cost: Rs 20000 Crore8Project Description: An existing company along with EPC contractor is planning to construct a petrochemical complex and a naphtha cracker unit with a capacity of 1.7 MMTPA in its refinery. RFQ for the equipment is already out.8Project Event: RFQ for civil work is expected by March 2018.8Expenditure Approval: Q1:20178RFQ Date: Mar/20188Release Date: Apr/20188Start Date: Q2:20188Completion Date: Q2:2022Click here for more details.8Project Name: Offshore Field Development8Project Cost: Rs 280 crore.8Project Description: Promoter RFQs for an offshore field development have been slightly delayed. The project involves re-entry, completion and hook-up of existing wells as well as drilling, completion, and hook-up of subsea wells. This will also involve installation of a Mobile Offshore Production Unit for processing of produced fluids, laying of a subsea pipeline and hot-tapping into an existing pipeline for oil evacuation. Drilling will be carried out using a Mobile Offshore Drilling Unit (MODU)- Jack up Rig. Further RFQs are expected shortly.8Project Event: RFQs for hiring services for MOPU are expected by March 2018RFQs for hiring services for MODU are expected by March 2018.8Expenditure Approval: Q3/2017.8RFQ Date: Mar/2018.8Release Date: Apr/2018.8Date: Q3/2018.8Completion Date: Q3/2020.Click here for more details8Project Name: GGS Office and Rain Water Harvesting.8Project Cost: Rs 20 crore.8Project Description: RFQs for the promoter's GGS associated development plan and a rainwater harvesting programme has been delayed a bit. The harvested water will be used for beneficial uses like gardening, toilet flushing, etc. and also for recharging of groundwater aquifers. The project involves the construction of an office complex, boundary walls, 2 groundwater recharge wells and other support facilities. The groundwater wells will be constructed at a cost of Rs 15 lakh each. The TOR for the project has not been granted as of now. However necessary corrections have been made.8Project Event: RFQ for hiring EPC contractor for the project is expected by February 2018 instead of January 2018.8Expenditure Approval: Sep/20178RFQ Date: Feb/20188Release Date: Mar/20188Start Date: Q2/20188Completion Date: Q2/2019Click here for more information8Project Name: Offshore SPS and SURF Development.8Project Cost: Rs 15000 crore.8Project Description: RFQs for a techno-commercial bidding round for the development of an offshore field for the integrated Sub Sea Production System (SPS) and Subsea Umbilical Riser and Flow (SURF) has been slightly delayed. Currently, the pre-qualification discussion process is going on and is expected to end in a week or two. Further RFQs are expected shortly.8Project Event: The techno-commercial bidding process will be held by March instead of January end 2018.8Expenditure Approval: 20148RFQ Date: Mar/20188Release Date: Apr/20188Start Date: Q2/20188Completion Date: 2025Click here for more information