The City Corp. Board of Directors approved a change order at its meeting Tuesday in hopes of moving forward with a project originally approved more than a year ago.

A change order to increase the contract for Garver Engineers by $15,750 was approved unanimously by board members. Garver's original contract, for $28,650, included part-time inspection for a paint project at the Western Hills water tank.

That project was supposed to take place last year, but when Utility Service Group — the company contracted to paint the tank — arrived on scene, they determined the high temperatures were causing the tank to sweat and it would not be possible to complete the project.

After that, Utility Service Group submitted a change order proposal for $29,500 to cover mobilization/demobilization costs. After extensive negotiations, Utility Service Group agreed to accept $12,000 to help cover the actual cost incurred. That amount was approved by the board during its December meeting.

Garver Engineers were involved in negotiations, which led to billable hours not included in the original contract. The change order also included additional funds to increase inspection during the painting process if needed.

Utility Service Group is expected to set a date to complete the project.