Plaza/Driveway Project Update Sept. 26th

September 24, 2014

Phase 1 98% Complete and Phase 2 about 30%

SOUTHWEST CORNER OF 1P CLOSING FOR ABOUT 3 WEEKS

Parkers in self park spots 135-142 and tandem spaces T16-T23 will need to park valet while work is being completed.Notices have been sent to the parkers effected. Reminder notices and courtesy calls will be made on Monday.

Finishing of the surface continued this week across the Phase 1 portion of the plaza, and they expect to work on it this Saturday September 27th. Sandblasting is expected to conclude on Monday. On Tuesday they will begin clean-up. Weather permitting sealants will be installed Wednesday and Thursday, and the plaza may open up on Friday, October 3rd. After that, we do expect tuck-pointing and masonry repairs, but that will be isolated and targeted – traffic will be able to resume around the zones they are working at.

Phase 2 continued with removal of the old concrete topping slabs and the waterproof membrane. Cleaning and prepping of the surface for repairs and installation of new waterproof membrane will proceed into next week. Also, our engineers with Wiss Janney Elstner will be inspecting the structural slab to determine if any repairs or restoration is needed. This includes the underside of the slab on 1P, which is the area of the garage which will be closing on October 1st.

If the weather we have had this week continues, we should see a great deal of progress over the next two weeks.