CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

4/17/2017
Premier Excavation continues to install the storm drain piping around the building and dig continuous footings for Chervenell. Columbia River Plumbing has completed the under-slab sewer installation in the east wing. The main building permit for the project was issued today!

56 and cloudy. 14 mph winds out of the SW. High of 65 and low of 45. Humidity is 64%.

Click below for more details

Storm drainage piping is installed around the west portion of the building

Continuous footings are excavated around the gymnasium portion of the building

The footing for the elevator pit was poured on successfully

Underslab sewer main in the east wing is completed and awaiting City of Richland inspection

Spread and continuous footings around the east wing have been excavated