September Construction Update

by Alison ButzSeptember 27, 2013

Main Street Sidewalk Reconstruction

Miller Paving started demolition of the last section between Talisker and 501 Main Street on September 26. Placement of pavers for the previous section will start to be placed on Monday due to weather. Anticipating completion of all paving work by October 11 (weather permitting). The three refurbished street lights are awaiting the new (historic style) teardrop lens/fixture as opposed to the acorn lens. The City anticipates installation by mid-October. The 3 replica street lights should be installed by the end of October.

OC Tanner/Terigo Plaza

One interior wall on the north side planter, the ADA ramp, backfill and the concrete base for the granite stairs will be completed by October 11th. The granite stair installation will follow with curb and gutter, and brick pavers at Swede Alley. During mid October Miller Paving will begin work on the upper plaza including utilities, light pole bases, granite planter walls, kiosk then brick pavers. Anticipating a mid November completion.