The roof membrane installation was complete in June 2017. The concrete floor slab construction work was complete in July 2017. The exterior masonry work is ongoing and is scheduled to be complete in August 2017. The interior wall framing is scheduled to be complete in July 2017. The mechanical, electrical, and plumbing rough in work is ongoing.