Construction Update – March 25, 2013

To view this map in a larger size, click on the icon under "Media" to the right, then click "Download File."

Construction is progressing at the new Combined Heating, Cooling
and Power Plant (CHCP). Work is progressing on schedule for a plant start-up by
the end of April. System flushing and testing is scheduled to begin on April 15.

With the final sections of distribution piping being
installed in the Alumni Green and behind the Student Center, backfill and
restoration operations will begin in mid-April. Also during April, piping
installation will continue behind Life Hall, in the road behind Morehead Hall
and along Webster Road to the back of Blanton Hall.

All excavation and piping installations are expected to be
complete by the end of May.

All roadways and pedestrian routes will be clearly marked so
the campus community can navigate around construction areas easily. All
buildings will remain open and accessible. Please see the campus construction
map for details of areas under construction and sidewalks that are open for
use.