This morning the city's Board of Estimates voted to approve a 318 day delay for work for the contractor hired to construct the Downtown Bike Network — again citing the fire access issue as the cause for delay. This means that the city now has until October 31, 2018 to complete work that was originally set to be completed by January 2017.

Beginning in May of 2017, there were complaints about the width of the Potomac Street bike lane which was then under construction, citing a portion of the Baltimore City adopted International Fire Code addressing the required width of streets. This code is now being applied only to streets with bike lanes, delaying construction of bike lanes that are already fully designed and funded. You can check out full story for more background on this ongoing issue.

If less than 20 feet of clearance is truly a safety threat, the city should be applying the code to all projects, said Bikemore executive director Liz Cornish — not just those with bike lanes. “They’re not applying this interpretation of the fire code equitably for streets across the city,” Cornish said. “If it is, in fact, a safety issue, it is a safety issue on all streets.”— Baltimore bike lane construction delayed again, amid fire code concerns, Baltimore Sun

“It’s disappointing to us that this project, which has already been subject to one extension, is already a year behind, and is now potentially behind for another year because of the fire clearance issue,” said Jed Weeks, policy director for local cycling nonprofit Bikemore.— City Officials Again Delay Downtown Bike Network’s Installation, Baltimore Fishbowl