EstimationWeb is a web-based service that streamlines the estimation of development effort and business value so that optimal release plans can be maintained in your agile development project.

One-click templates for widely used estimation techniques, such as Planning poker, Three-point estimates and Wideband Delphi are available.

EstimationWeb integrates with the Jira issue tracker. Open development tasks are retrieved from Jira, developers and business experts provide their estimates, and EstimationWeb combines the data in a drag-and-dop interface for creating optimal release plans - automatically and with manual adjustments. Results are fed back to Jira.

Startpage. Select Agile planning in the top menu to display your control dashboard

Use JQL to select tasks. Inivite to estimation sessions. Automatically allocate user stories to releases, based on estimates

Or adjust release plans manually

Save the updated plan back to jira

In the following section we show examples on how the estimation of effort and business value can be configured in EstimationWeb. Actually, these examples are fully functional tools for the use by individuals. With the full version of EstimationWeb, the Jira integration, support for group estimation and full configurability is available.

Ideal time

Simple input fields, a definition of ideal hours, and a checklist

Exponential sliders

Sliders that change effort values exponentially, to counteract underestimation of large tasks