CAPITAL PROJECTS

Fuerza Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

2/9/2018
Harris Rebar crews have installed rebar in the site masonry wall footings. Big D's crews continue grading for more sidewalks at the north side of the site. Beck Cabinetry crews continue installing cabinetry in the east wing first floor classrooms. Beck crews are also installing MDF wall paneling in both 1st wing corridors. Fowler iron workers continue installing sunshades at the library. Paintmaster crews are painting the administrative office room walls. Royal Roofing crews are installing metal panel siding on the south wing of the building. Perfection Glass crews are caulking windows at the south wing and south stairwell. D9 drywall finishers continue to finish drywall in the kitchen, stage, gymnasium skylight and 1at floor main corridor areas. Other D9 crews are hanging drywall on the large multipurpose room soffit.

47 and partly cloudy. 6mph winds out of the NNW. High of 50 and low of 27. Humidity is 45%.

Click below for more details

The sidewalks along 10th Ave are being graded and prepped for concrete.

Rebar has been installed in the footing forms for the site masonry fences.

Cabinetry installation for the 1st floor east wing classrooms is progressing nicely.

FRP paneling is being installed in the east wing 1st floor classrooms.

Royal Roofing crews continue to install metal panels on the east side of the south wing.