Needs a status update, should check in. Old status: usability testing and discussion at FUDCon Brno; summarize Boston + Brno results and then act on them; screencasts of people doing usability testing would be nice (quaid)

Fixing MediaWiki redirect to use a 302 and leave a redirection notice on the target page so the original page can be returned to.

Was waiting on Fedora Community to be released, but that happenened June 10.

Common look and feel

CraigThomas

Review weekly

Next up on the hit list is docs.fedoraproject.org - progress is being followed on list - we should also wait to see if we need a redesign before hitting this much. Craig says: "I started this task with planet.fp.o and have not done any of the work on the docs site...I am not certain who did. I am happy to continue with this if we figure out which sites are left. As far as I know planet and docs were the only 2 domains targeted as a re-design was maybe in the works."

Licenses

?

Review next week

Speak with TomCallaway about current status and Board's recommendation

Take 15 minutes, trying to remember as much of the conversation you and spevack had about how other distros do it (better or worse or differently compared to fedora), and writing that down on the wiki (it doesn't need to be coherent or even good, but it should exist so we have something to work with)

Gather a collection of pointers to as many design drafts and conversations about website stuff as possible, and link them all to the websites team wiki page, so we start getting a sense of who's talking where

Some vague list of things that would be nice ot have for this site, but nobody willing to do the work for it. List, with old assignees: Kanarip to look for help with wireframe mockups for the site; he set a deadline of 13 Oct to get back with wireframes; mizmo plans to use the templates for MyFedora in some way; working on putting up a basic build server in the publictest space (ricky, kanarip, mmcgrath). This is in reference to Websites/Spins.

Done (but as this is an ongoing project, a new task should be created for the next milestone.) This is part of the 'act on them' from the usability testing task above.

We are building around [1]. Work will be posted to our test git repository, [2] which is pushed to our test web site every 10 minutes, [3]. ( Target date allows 2 weeks for string translation prior to F10 launch ).

Group join interstitial pages in FAS - People need to see/read a page that tells them what to do before requesting various FAS group accesses.

ricky

ASAP

One early action is to remove the redundant Apply for a new Group link. Ricky working on getting this into FAS.

Waiting on docs moving to Zikula before it is considered for fp.o; Zikula is finishing package review and working up a plan with Infrastructure (all by User:Ke4qqq.)

Old Stuff?

We are scared of being stale, so we move anything that isn't being actively worked on from above to this list. It is not yet a dead list; think of it more as batter's box, where a task waits for its chance at being attended to. Another analogy is the side-burner; it's not put entirely on the back of the stove and turned off, it is more set on the side burners and turned to simmer.

Task Name

Owner

Target Date

Status/Notes

Try out F11 from a new Fedora user's perspective. Generate commentary on that experience and the supporting website materials accessed during that process.

Red Hat, Red Hat Enterprise Linux, the Shadowman logo, and JBoss are trademarks or registered trademarks of
Red Hat, Inc. or its subsidiaries in the United States and other countries.
Linux® is the registered trademark of Linus Torvalds in the U.S. and other countries.
The Fedora Project is maintained and driven by the community and sponsored by Red Hat. This is a community
maintained site. Red Hat is not responsible for content.