25
Status of Other Items Everything Else (non-critical items postponed for now) LV power Arcnet T&FC and DCM connections Ancillary systems Calibration pulsing of anodes has been shown to work system design just beginning

28
Agreement with NIS4 will continue with present design of electronics through prototyping will support mechanical design as resources permit will not oversee electronics production, but will be available for consultation expect to complete work by 31 October

31
Schedule III FEM review target date is early November chain test with production chips is prerequisite including data with real signals from test chamber Production of CROC and CNTL boards early parts orders in preparation (Hart) place most orders if funds available allow 3 1/2 months for board production 10 Nov 15 Sep 15 Nov Mar, 00

36
Summary Performance of analog portion of prototype encouraging design specs have been met (with caveats) No show-stoppers expected with digital portions Most areas of project are being addressed Schedule is aggressive, but not unreasonable Production cost estimate conservative