Over the Side Equipment

Will you be bringing any equipment (winches, blocks, etc.) that lowers instruments over the side?

yes

Details:
1) Jim Moffett will have a smaller TMC rosette (10x5l bottles) deployed with the 1000m 1/4" Kevlar line from the 01 deck hydro winch. a) He will bring his Harken (clean?) block (SWL15,000#)

All sedtrap/net deployment equip will need to be supplied by WHOI.

- changed from 1) Jim Moffett will have a smaller TMC rosette (10x5l bottles) deployed with the 1000m 1/4" Kevlar line from the 01 deck hydro winch. a) He will bring his Harken (clean?) block (SWL15,000#)

All sedtrap/net deployment equip will need to be supplied by WHOI. to 1) Jim Moffett will have a smaller TMC rosette (10x5l bottles) deployed with the 1000m 1/4" Kevlar line from the 01 deck hydro winch. a) He will bring his Harken (clean?) block (SWL15,000#) b) The proposed plan is to wrap the hydro wire over with a tarp, then spool the 1000m kevlar on top of the wire.2) Use FORWARD Hydro winch

All sedtrap/net deployment equip will need to be supplied by WHOI. = TSE winch. on Jan 29, 2010 11:52 AM by Eric Benway

- changed from 1) Jim Moffett will have a smaller TMC rosette (10x5l bottles) deployed with the 1000m 1/4" Kevlar line from the 01 deck hydro winch. a) He will bring his Harken (clean?) block (SWL15,000#) b) The proposed plan is to wrap the hydro wire over with a tarp, then spool the 1000m kevlar on top of the wire.2) Use AFT Hydro winch - Forward will be used for ships CTD rosette ?

All sedtrap/net deployment equip will need to be supplied by WHOI. to 1) Jim Moffett will have a smaller TMC rosette (10x5l bottles) deployed with the 1000m 1/4" Kevlar line from the 01 deck hydro winch. a) He will bring his Harken (clean?) block (SWL15,000#)

All sedtrap/net deployment equip will need to be supplied by WHOI. on Jan 29, 2010 11:50 AM by Eric Benway

- added 1) Jim Moffett will have a smaller TMC rosette (10x5l bottles) deployed with the 1000m 1/4" Kevlar line from the 01 deck hydro winch. a) He will bring his Harken (clean?) block (SWL15,000#) b) The proposed plan is to wrap the hydro wire over with a tarp, then spool the 1000m kevlar on top of the wire.2) Use AFT Hydro winch - Forward will be used for ships CTD rosette ?

All sedtrap/net deployment equip will need to be supplied by WHOI. on Jan 29, 2010 11:50 AM by Eric Benway

Special Requirements

Elecrical Power: yes

Identify for Moffett lab van on 01 deck

Equipment Handling: yes

Identify: A Frame will be needed for trap deployments (pending USN apvl.)

Note: Primary Agent, Subagent and WHOI contacts should be copied on all communications. It is requested that shipment information of any equipment be communicated to the Agent and WHOI contacts on Dec 16, 2009 1:32 PM by Eric Benway

Will Berelson will be using thorium on deck. He has been approved (see attached proposal) use and will take all precautions to ensure that no tracer isotope will contaminate the ship. It has a 60 day life span. - Approved by David Fisichella on 12/11/09. Email and protocol will be emailed to Atlantis SSSG.

- changed from Will Berelson will be using thorium on deck. He has been approved (see attached proposal) use and will take all precautions to ensure that no tracer isotope will contaminate the ship. to Will Berelson will be using thorium on deck. He has been approved (see attached proposal) use and will take all precautions to ensure that no tracer isotope will contaminate the ship. It has a 60 day life span. - Approved by David Fisichella on 12/11/09. Email and protocol will be emailed to Atlantis SSSG. on Dec 16, 2009 1:42 PM by Eric Benway

- added Will Berelson will be using thorium on deck. He has been approved (see attached proposal) use and will take all precautions to ensure that no tracer isotope will contaminate the ship. on Dec 16, 2009 1:32 PM by Eric Benway

SCUBA Diving:

no

- added no on Dec 16, 2009 1:32 PM by Eric Benway

Checklist

SSSG Tech:

Catie G. and Dave S.

- added Catie G. and Dave S. on Dec 16, 2009 1:32 PM by Eric Benway

TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

- changed from TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

In Iquique, 2 vans to be loaded onto the 01 deck.1) is Jim Moffetts lab van (8x20) - needs power and phone line. ~ 11,320lbs2) is a science storage van. (8x20) ~ 17,300 lbs3) N2 gasses to be loaded - still waiting on quantity4) kevlar and J.Moffett rosette will be brought on in sci van. to TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

- changed from TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

In Iquique, 2 vans to be loaded onto the 01 deck.1) is Jim Moffetts lab van (8x20) - needs power and phone line.2) is a science storage van. (8x20)3) N2 gasses to be loaded - still waiting on quantity4) kevlar and J.Moffett rosette will be brought on in sci van. to TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

In Iquique, 2 vans to be loaded onto the 01 deck.1) is Jim Moffetts lab van (8x20) - needs power and phone line. ~ 11,320lbs2) is a science storage van. (8x20) ~ 17,300 lbs3) N2 gasses to be loaded - still waiting on quantity4) kevlar and J.Moffett rosette will be brought on in sci van. on Jan 14, 2010 1:54 PM by Eric Benway

- changed from TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010. to TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

In Iquique, 2 vans to be loaded onto the 01 deck.1) is Jim Moffetts lab van (8x20) - needs power and phone line.2) is a science storage van. (8x20)3) N2 gasses to be loaded - still waiting on quantity4) kevlar and J.Moffett rosette will be brought on in sci van. on Dec 16, 2009 1:42 PM by Eric Benway

- changed from TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

In Iquique, 2 vans to be loaded onto the 01 deck.1) is Jim Moffetts lab van (8x20) - needs power and phone line.2) is a science storage van. (8x20) to TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010. on Nov 30, 2009 3:37 PM by Eric Benway

- added TSE winch to be shipped to Puntareanas Costa Rica for loading by Jan 13th 2010, along with multicore. No vans to be loaded on in Costa Rica.

The uncontaminated seawater supply lines will need to be "cleaned" prior to the cruise. David Fisichella, working w/ sssg techs on board are making a plan regarding this process.

OFFLOADING:1) Shore crane required for 2 vans (will split costs with WHOI Sentry group because they are loading during same port call March 3-6).2) TSE winch will need to be off loaded and shipped back direct to WHOI3) LN2 and Dry Ice will be deliverd to ship for science - storing and shipping samples

- changed from The uncontaminated seawater supply lines will need to be "cleaned" prior to the cruise. David Fisichella is making a plan regarding this process. to The uncontaminated seawater supply lines will need to be "cleaned" prior to the cruise. David Fisichella, working w/ sssg techs on board are making a plan regarding this process.

OFFLOADING:1) Shore crane required for 2 vans (will split costs with WHOI Sentry group because they are loading during same port call March 3-6).2) TSE winch will need to be off loaded and shipped back direct to WHOI3) LN2 and Dry Ice will be deliverd to ship for science - storing and shipping samples on Jan 29, 2010 11:57 AM by Eric Benway

- changed from The uncontaminated seawater supply lines will need to be "cleaned" prior to the cruise. David Fisichella is making a plan regarding this process. to The uncontaminated seawater supply lines will need to be "cleaned" prior to the cruise. David Fisichella is making a plan regarding this process. on Dec 16, 2009 1:42 PM by Eric Benway

- added The uncontaminated seawater supply lines will need to be "cleaned" prior to the cruise. David Fisichella is making a plan regarding this process. on Dec 16, 2009 1:32 PM by Eric Benway