PLEASE NOTE:Due to construction, there is no parking on Monroe Street from 7th – 8th Street NE for the period of 8/14/17 – 11/11/17.NO PARKING signs have been posted.

Signs directing motorist and bicyclist have been posted. Please stay alert and obey signage when traveling through this area.

Sunday, September 10 – Saturday, September 16, 2017: Project Photos

8-way fiberglass conduit – west of 8th & Monroe

Exist. sewer line -8th & Monroe – conduits trench

Unidentified PVC restored – 9th Street NE

Conduit trenching at 9th & Monroe

Trenching work at west of 8th & Monroe

2-way PVC installation - 9th & Monroe

Sunday, September 10 – Saturday, September 16, 2017: Project Updates(There is no work scheduled for Saturday, September 16th)

Sunday September 10, 2017

No construction activities.

Monday September 11, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe ST NE and 9th Street.

Tuesday September 12, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe ST NE and 9th Street.

Wednesday September 13, 2017

Contractor continued placement of Pepco fiberglass conduits at the intersection of Monroe ST NE and 9th Street.

Thursday September 14, 2017

Contractor started the excavation on the West side to connect the West Pepco Vault manhole with the existing Vault manhole in the Bozzuto property west of 8th Street.

Friday September 15, 2017

Contractor continued trenching for fiberglass conduits West of the intersection of 8thStreet, NE and Monroe ST NE.

Contractor continued to excavate for the 2-way PVC at the intersection of 9th ST and Monroe ST NE.

Saturday September 16, 2017

No construction activities.

PLEASE NOTE:Due to construction, there is no parking on Monroe Street from 7th – 8th Street NE for the period of 8/14/17 – 11/11/17.NO PARKING signs have been posted.

Signs directing motorist and bicyclist have been posted. Please stay alert and obey signage when traveling through this area.

Sunday, September 3 – Saturday, September 9, 2017: Project Photos

Trenching for fiberglass pipes at the intersection of 9th & Monroe

Excavation/trenching work west of the intersection of 8th & Monroe

Maintenance of Traffic setting for work west of 8th Street intersection

Trenching work at the intersection of 8th & Monroe

Trenching work at the intersection of 8th & Monroe

Trenching work at the intersection of 8th & Monroe

Sunday, September 3 - Saturday, September 9, 2017: Project Updates(Work is scheduled for Saturday, September 9th)

Sunday September 3, 2017

No construction activities.

Monday September 4, 2017

Labor Day – No construction activities.

Tuesday September 5, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe Street NE and 9th Street NE. Because of underground utilities, work is being done by hand to go below water/sewer line present. Another unidentified pipe was found on 9th Street by the west curb. DC Water was called to identify the line. DC Water to come on Tuesday 9/5/2017.

Wednesday September 6, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe Street NE and 9th Street NE and also west of the intersection of 8th Street NE and Monroe Street NE. Contractor used two crews (one at each end of the bridge). Contractor has installed 15ft of 6-way 5” fiberglass conduits at the intersection of 9th Street and Monroe – installation was done 9/5/2017

The MOT set up worked accordingly and each end had a flagger to direct traffic.

It started to rain at 11:30 AM. Contractor covered opened trenches with steel plates and suspended work around 12:30 PM.

Thursday September 7, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe Street NE and 9th Street NE and also west of the intersection of 8th Street NE and Monroe Street NE. Contractor used two crews (one at each end of the bridge). In addition to the civil crew, contractor had (1) electrical crew on 9th Street NE to continue excavation.

Friday September 8, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe Street NE and 9th Street NE and also west of the intersection of 8th Street NE and Monroe Street NE. Contractor used two crews (one at each end of the bridge). The electrical crew is working on 9th Street NE to continue excavation.

Saturday September 9, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe Street NE and 9th Street NE and also west of the intersection of 8th Street NE and Monroe Street NE.

PLEASE NOTE:Due to construction, there is no parking on Monroe Street from 7th – 8th Street NE for the period of 8/14/17 – 11/11/17. NO PARKING signs have been posted.

Signs directing motorist and bicyclist have been posted. Please stay alert and obey signage when traveling through this area.

Sunday, August 27 – Saturday, September 2, 2017: Project Photos

Vault Manhole (Formwork for Risers - 1593)

Connection to Pepco vault manhole on 9th Street NE (1597)

Electric vault installation at 8th & Monroe

Electric vault installation at 8th & Monroe

Maintenance of Traffic set on Monroe Street Bridge

Steel plate for traffic protection

Trench exacvation for electric conduits

Sunday, August 27 – Saturday, September 2, 2017: Project Updates(There is no work scheduled for Saturday, September 2nd)

Sunday August 27, 2017

No construction activities.

Monday August 28, 2017

Contractor worked on riser forming work for the Vault manhole west of the intersection of Monroe Street and 8th Street NE.

Contractor continued trenching for fiberglass conduits to connect the east Pepco Vault at the intersection of Monroe Street and 9th Street NE.

Tuesday August 29, 2017

No construction activities due to rain.

Wednesday August 30, 2017

Contractor continued trenching for fiberglass conduits at the intersection of Monroe Street NE and 9th Street NE. Because of underground utilities, work is being done by hand to go below water/sewer line present.

Thursday August 31, 2017

Contractor FMCC continued trenching for fiberglass conduits at the east side of the bridge – Conduit will go from Pepco vault in 901 Monroe property to the newly placed manhole at the intersection of Monroe and 9th Street NE.

Friday September 1, 2017

Contractor FMCC continued trenching for fiberglass conduits at the east side of the bridge – to go under existing utilities, contractor is hand digging.

Saturday September 2, 2017

No construction activities.

PLEASE NOTE:Due to construction, there is no parking on Monroe Street from 7th – 8th Street NE for the period of 8/14/17 – 11/11/17. NO PARKING signs have been posted.

Signs directing motorist and bicyclist have been posted. Please stay alert and obey signage when traveling through this area.