CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

9/27/2017
D9 continues to have a large force on site. They are framing parapet walls above the kitchen area, installing interior walls and door frames at the 1st floor of the north wing, and framing the parapet wall over the admin entrance. Other crews are hanging sheetrock at the 1st floor in the east wing. Chervenell carpenters are framing the forms for the canopy support columns on the east end of the east wing, and attaching wood wraps on the high bay windows above the admin corridor. Bruce crews are running ductwork at the admin offices and installing damper control boxes at the east wing classrooms. Cheyenne Electric and Columbia River Plumbing continue to focus on the 2nd floor of the east wing. Perfection Glass continues to make nice progress installing windows at the east wing. Commercial Curbing and Bagley Landscaping are installing the sidewalks and landscape irrigation on the north side of the property.

60 and sunny. 3mph winds out of the NW. High of 82 and low of 49. Humidity is 68%.

Click below for more details

Commercial Curbing crews are finishing the concrete sidewalks while Bagley Landscape crews build the retaining wall next to them.

Premier Excavation crews are connecting the canopy drains to the storm drain system around the building.

Perfection Glass crews are installing the window frames for the large window openings in the corridor of the east wing.

D9 crews continue to frame the parapet canopy walls at the kitchen area.

Chervenell carpenters installing wood wraps at the window openings at the high roof area above the entry and admin areas.