The status of the works on site, as at the date of our site inspection on 27th November 2017, can be briefly described as follows:
· Site had been partly established with safety fencing and portable toilet on site, no offices, amenities established
· Shake down crossover established.
· Bulk excavation works have begun on site.
· The lot had been surveyed.
· The topsoil had been stockpiled.