BSpaceThe British University in Dubai (BUiD) Digital Repository

Welcome to BSpace, the online institutional repository of the British University in Dubai.
BSpace provides access to the Dissertations, Thesis, Research projects, Faculty publications and archives of BUiD.

The vibrant growth of Abu Dhabi’s real estate, tourism and aviation sectors demand
sustainable construction in the emirate, to minimise dynamic environmental impacts
and to improve comfort levels in the built environment. The construction and
operation of buildings contribute greatly towards climate change, global warming,
energy crises and water crises, especially in hot-humid climatic zones, such as Abu
Dhabi. The pearl rating system of the Abu Dhabi government is a dramatic move
towards compulsory sustainable construction, which gives primary importance to
water and energy savings. At the same time, building commissioning is a mandatory
requirement of the pearl rating system and is the best cost-effective solution for
reducing energy and water consumption. Studies show that Abu Dhabi’s building
commissioning is still in the infancy stage. Notable researches in this field are yet to
be published and this paper is one of the very first researches investigating the
analysis of commissioning of educational buildings in Abu Dhabi.
Worldwide, the construction industry follows various commissioning service
methods, including third party directed commissioning, owner directed
commissioning, engineer directed commissioning and designer directed
commissioning. However, the selection of the commissioning service method is
made typically on an advantage-disadvantage basis. The aim of this research is to
go well beyond that, and to find the optimum commissioning service method by
performing a thorough analysis of key performance indicators of building
construction. Five educational buildings representing different commissioning
service methods are selected for this research. Educational buildings have prime
importance in the Abu Dhabi government’s sustainability plans. At the same time,
the performance of educational buildings will have a significant impact on the
physical and mental health of coming generations. Performance analysis of these
buildings will reveal the effects of different commissioning service methods on
environmental, economic and service level performances of such buildings.
This research is classified into five phases. Quantitative analysis of buildings is the
first phase, where the performance of four educational buildings are analysed
against measurable key performance indicators. In Phase II of the research,
qualitative analysis of expert opinions are conducted to analyse the non-measurable
key performance indicators of the commissioning process. Phase III is designed to
V
select the optimum commissioning service method, based on the results obtained in
Phase I and Phase II. The research then progresses towards the validation of the
Phase III results, through real-life project application and its analysis, this marks
Phase IV. The fifth phase of the research is to further fine-tune findings of Phase IV.
This research follows literature review, quantitative analysis of building
performances and qualitative analysis of expert opinions. The literature review
methodology helped to define the key performance indicators. On the other hand,
quantitative processing of building trend logs as a preliminary step, supported by
field measurements, aided in the analysis of building performances. This analysis
revealed considerable differences in the performance of buildings. Buildings
commissioned by third party consultants ranked highest in performance, followed by
buildings based on owner directed commissioning. Concurrently, qualitative analysis
of expert opinions was conducted through a three-stage Delphi study, to analyse
those performance indicators that cannot be measured or quantitatively analysed.
The results of the Delphi study show that owner directed commissioning is the best
in communication and collaboration, while third party directed commissioning is the
best in verification and documentation. Designer directed and engineer directed
commissioning service methods could not perform well in this analysis, as
communication, collaboration and documentation were very poor in these cases,
based on the Delphi study results. The results support a third party-owner combined
commissioning to share the best practices from each service method. The third party
will lead the commissioning service, but the communication and collaboration will be
channelled through the owner of the project. The selected commissioning service
method is further refined to improve the communication indicator, for advanced
optimization. The results of this research can be used to establish key performance
indicators for educational buildings in Abu Dhabi. At the same time, this study will
help developers to understand various commissioning service methods, to assess
their abilities to achieve building key performance indicators (KPIs) and to select the
optimum method for constructing educational buildings in Abu Dhabi.