Project Planning. Project Plans - Objective The participant will be able to understand the purpose of a Project Plan and how the Project Plan is integrated.

Similar presentations

Presentation on theme: "Project Planning. Project Plans - Objective The participant will be able to understand the purpose of a Project Plan and how the Project Plan is integrated."— Presentation transcript:

1
Project Planning

2
Project Plans - Objective The participant will be able to understand the purpose of a Project Plan and how the Project Plan is integrated into Management of Soil Survey by MLRA

3
Project Plans (NSSH 610) Priority Items from Long Range Work Plan Developed by the Technical Team in the context of the entire MLRA Soil Survey Area Address needs of the majority of users Focus on specific groups of soils and associated interpretations

4
Project Plans Agreed upon by the Soil Survey Area Management Team – State Soil Scientists with an interest in the MLRA Soil Survey Office

5
Project Plan Vision Micheal Golden, Director, Soils Division Should Project plans should be based on the map units affected? Yes Should multi-year projects should be broken down to annual projects for reporting purposes? Yes, In fact many projects may be just months in length and the office will have multiple projects within a year.

6
Project Plan Vision Micheal Golden, Director, Soils Division Are two year projects okay? YES - these could be separated by reportable milestones. Is the emphasis on the completion of a project? YES - in most cases projects will not be to redraw lines but will have database population, correlation, and documentation as the main objectives. Are project acres reported when delivered to the Soil Data Mart? YES

7
Project Plan Vision Micheal Golden, Director, Soils Division Not enough time to redraw all the lines on a 15 million acre MLRA Soil Survey Area Join and correlate and populate the database the best we can so we have a seamless product. Review map units to determine if the soils are adequately described & documented & that the database is complete and accurate.

8
Project Plan Vision Micheal Golden, Director, Soils Division Up to the Management Team to decide how much or how little time should be devoted to updating the soil map units. A methodical approach in looking at each geology and catena of geographic extent of soils is a wise approach. Utilize NCSS cooperators to do outside research NSSC Lab liaisons to contribute and help with research and sampling

9
Project Plan Vision Micheal Golden, Director, Soils Division We will hopefully be surprised that we have enough data and knowledge to support the map units. The Soil Survey success will be measured by our ability launch this effort to update the soil survey by catena and sets of map units.

10
Project Planning All projects gleaned from the LRP are entered into NASIS The project table is populated for all projects The project child tables are populated for Approved projects The detailed evaluation is the first project milestone for an approved project

11
Creating the “Project” Open the Tables Explorer panel, then Project table and insert a new row

12
PROJECT PLAN Evaluation of MLRA 55 Barnes-Buse Map Unit (one of the Soil-Landscape issues from the Long Range Plan)

13
Project Plan – Objective  Evaluate map unit composition of eroded fine- loamy glacial till found on 3-6 percent slopes in cropland.  From composition percentages a map unit name will be developed and an MLRA Symbol assigned.  A new map unit will potentially be correlated across MLRA 55.

14
Project Plan - Justification and Significance  Map units may not correctly represent the terrain  Map units exist in thirteen of sixteen counties in MLRA 55  Includes Benchmark soils such as the Barnes Series  Soils are among the most productive in the MLRA& extremely important to conservation planning  Impact of erosion on the North Dakota Soil Productivity Index

15

16

17
Project Name and Description At a minimum, all project plans will include this information. Project names begin with the MLRA space dash space then project name Description is used as an “Executive Summary” Identify the MLRA SS office and the state

18
Project Plans in NASIS From concept to project (broken down into manageable projects) Project Name includes the “MLRA 55 – “

29
Correlation Correlation documentation is entered into the Project Correlation table  Project child tables are used to document and manage project needs

30
Project Mapping Goals Acres are goaled by staff member

31
Project Reporting

32
Reporting Products Project child tables provide the SSL a field to identify the various products

33
Project Text Used to record old project or investigation plans (assuming you need more than 240 characters) or notes on the specific project

34
Quality Control, Quality Assurance, and Soil Correlation (NSSH 609) Ensure objectives of Project Plan are met State Conservationist concurs in Project selected Determine if documents Long Range, Project Plan, & Annual Plan of Operations are current Does level of detail on mapping conform to the objectives of the project plan Are interpretations consistent with the purposes of the survey as described in the project plan

35
Project Plans – new concept Multiple projects worked on at the same time Each project will have different timeframes Each project will require a different approach & staff skills Each project may have a different group interested in the outcome

36
Project Plans – new concept Soils staff at all levels of the NCSS need to develop and utilize effective planning tools and approaches Over the next few years we will collectively test and refine the best approaches The best ideas will come from the MLRA Soil Survey Leaders since they will be managing the plans

37

38
Ideas on project planning Written definition of the problem Written specifications (to avoid changing goals in mid-project) Work Breakdown – activities to complete Task allocation – know your team Realistic time estimates

40
Ideas on project planning The MLRA Soil Survey Office staff & Technical Team develops one or more project plans Priorities are set by the Management Team Coordinate spatial and tabular information across existing soil survey area boundaries following natural landforms. Projects, in most cases, will concentrate on database population, correlation, and documentation.

41
Project Plan Definition (NSSH 610) Based on the prioritized inventory of needs in the long range plan, identify specific priorities within the MLRA soil survey area that can be accomplished within a set timeframe

42
Project Plans in NASIS Required to enter all management team approved project plans in NASIS Optional but encouraged to enter all project plans with at least a brief description of it objectives –How else will anyone coming in behind you know what these plans are meant to accomplish