Schedule for letting in early August 2019 pending TxDOT reviews/approvals

Expected completion late Spring 2020

MAIN STREET IMPROVEMENTS

The general scope of work for this project includes:

· Widening of the Bradfield Drive/Main Street Intersection and extension of the 5 lane section to the west of Santa Cruz Catholic church· Signal Modification at Bradfield Drive and Main Street to accommodate additional lanes· Bradfield Park cross culvert extension/modification· Extension of sidewalk along Main Street and improved accessibility to Bradfield Park· Select areas for pavement base repair· Pavement overlay and restriping

· Design is complete

· Utility relocations on-going

· Relocation of City facilities will be concurrent with roadway construction

· Project was re-advertised for bid April 10, 2019

· Bid opening scheduled for April 2

· Anticipated construction in late May 2019

· Expected completion Summer 2020

RAINY DAY PROJECT — CABELA’S CONNECTORThe general scope of work for this project includes:

· Development of a preliminary schematic including pavement design· Geotechnical study, environmental study and utility conflict analysisv· Right of Way acquisition

· Possible Options:Deduct last phase from Contract, City forces completion at later dateDeduct last phase from Contract, change order into Smith’s street project contract at later dateSuspend contract until permit and relocation complete, pay to remobilize