Monday, October 13, 2008

Status report October 12

Worked at fixing the event and command functionality affected by the refactoring.A lot of tasks remained to be finished: integrate the OCAF functionality, finish the toolbar display when changing the views, add the extrude feature, polish all the added functionality.

It is obvious that I will not succeed releasing on Monday 13th. At the end of Monday will reevaluate the tasks remained to be done and make an estimation of the schedule slip. Probably the delay will be around two days.