The burnup chart app is designed to track estimated time of project completion. Now, at any moment, you can view estimated time when a project will be completed, if you have appropriate access permissions for this project. The app itself is launched inside a workgroup.

The burnup chart app displays project completion chart, arranged based on a number of tasks at a specified time. If you didn't select a project or selected a project without any tasks, you will see the “overview” chart with demo data.

Chart elements

● X-direction: calendar period that shows how many “Tasks” were completed or will be completed within specified time.

● X-direction: 2 lines in different colors are displayed to show estimated time for project completion.

○ Green line – shows time when the project will be completed faster than an average project completion time.

○ Red line - shows time when the project will be completed slower than an average project completion time.

● Y-direction: indicates the number of tasks that were completed or will be completed within a calendar period, specified in “Date”.

● X- and Y- directions: show provisional graduation lines, allowing to visually split the completion of tasks into time segments.

● Three sectors go through the complete chart. Designations for these sectors can be found in the list of chart symbols.

Additional app elements

● The “Today” date

● The “Refresh” button that updates the chart.

● The “Task completed” diagram shows how many tasks were completed in total and which number of tasks are still yet to be done.

○ Done – completed tasks

○ Undone – tasks in progress.

● The “Task deadline” diagram shows how many tasks are completed relative to deadline.

○ Best – shows tasks, completed before a deadline

○ Worst - shows tasks, completed after a deadline.

● List of symbols used to designate the chart data.

How we calculate end of the project.

Formula: (scope / (scope + median)) * project_interval.

● Scope - total number of tasks,

● Median - median deviation from the plan,

● Project_interval - the interval of the project: from start to deadline.

Attention! The new version of the app works as a 30-day trial on free Bitrix24 accounts. After upgrading the previous versions, you will need to authorize the application for the second time.

Versão 2
We have optimized the data upload process for projects with large number of tasks.Attention! The new version of the app works as a 30-day trial on free Bitrix24 accounts. After upgrading the previous versions, you will need to authorize the application for the second time.

Versão 1
Now, at any moment, you can view a tentative time when a project will be completed.