Bill is moving the IT Dept meeting to Mondays at 10:30AM. This will go into effect in two weeks, Monday, June 15. Bill to check on reserving the East conference room.

When on an extended outage (vacation, etc.), please be sure to reassign your open tickets.

Any time we get asked to be on a grant, run it through Bill first. - even if it's just an inquiry. Send an email for documentation and date stamp.

Ongoing IT Updates
Equipment Received/Installed/Repaired

349 workstations on order. They will replace the oldest ones we have for both public and staff. They were ordered with monitors. Returned machines/monitors will be used as spares. We have a lot of requests for dual monitors.

Inventory - more equipment has been purchased on grants recently. It needs to be tracked via Grover.

Hardware

Evan has been working with the EPO server. Upgraded the reporting agent. 355 took, 66 did not. We'll see how it goes next week. Please add Bill to EPO email notify list.

SUS - MSL staff - 99% functioning.

High-end area in West - installed the latest version of 3D Max software.

Logan is working on a batch file to auto populate Real Users into Aleph folder and the log off registry edit.

PC distribution - Evan has contacted 90% of the affected areas. He has explained back-up procedures and discussed the method for setting up new machines. He has a meeting scheduled with Rob to discuss the delivery as well as surveying old items.

Bill and Will met with Dell Systems Consultants to discuss Virtual Desktop.

Software Projects Status

Link Checker - open ticket with FCLA. In-house solution? It didn't work for Jason. This is now waiting for him upon return from vacation.

HR - college degree and language proficiency now in production.

OCR Toolkit - automation in production.

ILL Bridge - aggressive schedule - need to finish testing and have it working by July. Will present it to them next Thursday.

ARL Stats - moving slowly. Data entry ongoing.

Grover mods - quite a few have been requested. We are waiting for Judy's decision on the Webmaster module.

Gator Scholar - lots going on - another analyst will be hired to work on the project for two years.

DLC - Laurie got together automated statistics. Tom B. is working on Baldwin. She now wants weekly automated statistics.

A professor in Computer Science wants all of the Baldwin files. We have to figure out how to pull it.

UF data warehouse is changing the primary key on tables. It needs to be working for patron updates - by July 1st. This is now priority #1.

ALEPH

Matthew has not heard any more about the switch to V.19.

Angela was out all last week. There is still an issue with the mailing of campus delivery notices. It is working for Law. FCLA needs to reconfigure things on their end. The clock is ticking at a higher level. Lots of changes need to be made. Let Bill know if FCLA is stonewalling. They made a fix, and then broke the fix with the update. Be sure to keep a documentation trail.

Kindle & Sony Readers - for Emerging Technologies to evaluate - purchased by Library Administration. As equipment, these need to be tracked. Tom will bring them to IT so we assigned WSIDs and enter them into Grover.