<!-- Hint: Copy the empty template for the next week from the very end of this edit box. -->

<!-- Hint: Copy the empty template for the next week from the very end of this edit box. -->

+

+

== January 23, 2013 ==

+

+

=== Discussion/Reminders ===

+

+

* [davidw] Reminder there are two M-builds this week. Today's, and again Friday. With Friday being the "official" one for Juno SR2 RC3. Which we would like to be the final one for Juno SR2 ... though, for emergencies/blockers there is always RC4? (Recall, we are trying to finish "early" since next week is Kepler M5 stabilization week).

+

+

=== Status ===

+

+

==== Platform Workspace (Szymon) ====

+

* bug fixing, testing

+

* can we add 3.8.2+/4.2.2+ target to Bugzilla?

+

* Szymon will not join today's call :|

+

+

==== Platform UI (Paul) ====

+

+

==== Platform Text (Dani) ====

+

* bug fixing/reviews, vacation

+

* test pass for Juno SR2 RC2

+

+

==== Platform Debug (Mike / Pawel) ====

+

* bug fixing / triage / reviews

+

* Juno SR2 RC2 testing

+

* nothing else planned for 3.8.2 / 4.2.2

+

* kicking the tires of [https://bugs.eclipse.org/bugs/show_bug.cgi?id=145635 bug 145635] for inclusion in 4.3M5

: See [http://www.eclipse.org/eclipse/platform-releng/buildSchedule.html| Build Schedule]: build today, test Thursday, sign-offs due Tues. End of next week (and the week after that) we will be "doubled up" on Juno SR2 and Kepler M5.

+

* Working on getting CBI-based builds to run for Kepler. {{bug|398201}} is current "blocker". After that, I'll work on getting unit tests to run against our CBI-based N-builds.

==== JDT Core (Jay) ====

==== JDT Core (Jay) ====

+

* Will not be able to attend the call today

+

* One open item for 4.2.2 ({{Bug|395897}}, INDEX_LOCATION_ATTRIBUTE_NAME attribute value is ignored when the index is rebuilt)

+

* Bug fixes and inbox tracking

+

* Progress on Java 8 work

==== JDT Debug (Mike) ====

==== JDT Debug (Mike) ====

==== JDT UI (Markus) ====

==== JDT UI (Markus) ====

+

* added quick fixes for "unused type parameter" problems

==== PDE (Curtis) ====

==== PDE (Curtis) ====

+

* Backported one more fix to 4.2.2 {{Bug|398235}}

+

** Classpath update job locks the workspace

+

** In 4.2.2 this only happens if system property "pde.lockWorkspaceForClasspath" is set to true

* Community submitted improvements to the New Plug-in With Incremental Builder template

==== Equinox (Tom Watson) ====

==== Equinox (Tom Watson) ====

Line 142:

Line 227:

<!-- Template for next week's status (add 7 days, then copy):

<!-- Template for next week's status (add 7 days, then copy):

−

== January 16, 2013 ==

+

== January 23, 2013 ==

=== Discussion/Reminders ===

=== Discussion/Reminders ===

Revision as of 11:02, 23 January 2013

January 23, 2013

Discussion/Reminders

[davidw] Reminder there are two M-builds this week. Today's, and again Friday. With Friday being the "official" one for Juno SR2 RC3. Which we would like to be the final one for Juno SR2 ... though, for emergencies/blockers there is always RC4? (Recall, we are trying to finish "early" since next week is Kepler M5 stabilization week).