Ignoring weekends!

Description

I have a handful of tickets which have start and end dates, and estimated hours.

The chart is ignoring/over-riding the start date to calculate its own.
But in doing so, it ignores weekends.

So I have a ticket with start date 2012-01-09 and finish date 2012-02-17
and 150 hours estimated. But when I draw a chard with hoursPerDay=7,
it shows up on the chart as end date 2012-02-17, start date 2010-01-27.

So the duration has been reduced to 22 days elapsed, which is 149 hours if you work seven days a week.

If I reduce "hoursPerDay" to 5, the start day is pushed to the 19th of January. 30 days at 5 hours per day, 7 days per week.

When working forward to build an ASAP schedule, partial takes caused the
tasks to shift forward more than their scheduled length.

If one resource can work 8 hours per day and another can only work 4,
the second resource takes twice as long to complete the same task. But
without this clean up, ALAP scheduling took an 8-hour task at 4 hours
per day from the end of day 2 to the middle of day 1. With this change,
if all available hours are used up, the rest of the day is consumed so
that 8-hour task goes from the end of day 2 to the start of day 1.

The calendar-based scheduler handles weekends by default. Ambitious users can plug in their own calendar for other needs.

Add Comment

This ticket has been modified since you started editing. You should review the
other modifications which have been appended above,
and any conflicts shown in the preview below.
You can nevertheless proceed and submit your changes if you wish so.