Up to date information regarding the restoration of steam locomotive 6029 in Canberra, ACT Australia. Beyer Garratt 6029 is an EX NSWGR locomotive and was a member of the largest, and most powerful class in Australia. The restoration to full working order is being undertaken by volunteers in Canberra.

6029 is owned by the Australian Railway Historical Society, ACT Division and the restoration is proudly supported by their tourist operations and by the generous donations of members and public supporters.The society operates rail tours out of Canberra with our heritage fleet of steam and diesel locomotives and rolling stock every few weeks.To travel in style on any of our tours, or to learn more about our collection and operations, go to Canberrarailwaymuseum.org

Feb 10, 2012

Saturday 4th February 2012
The critical path work for the leading engine units is now all but complete with the lubrication system now tested. Ian continued to check and double check all of the copper pipes and he also identified some pinch points that may lead to failures further down the track. Rectifing these points will include extra brackets to will stop the pipes from vibrating or working loose. The lubricator drives from the valve gear is now fitted and the end result speaks for itself.

The valve gear and coupling rods were taken out of storage and are being checked for fit and final assembly. The coupling rods were hard grease lubricated and the residual grease is very hard to remove but the condition of all pins and bushing suggest that it did the job well. The polishing and crack testing of the rods will take quite a few workdays to complete but this work is necessary to ensure that no defects are present.
The smoke box fit out is continuing with the unenviable task of lapping the lense rings that make the steam tight joint between the main steam pipes . Carl and Andy had a go with two rings almost good to go and we estimate we only have about 12 to go.... just in the smoke box area. Keep going guys!
The leading tank will now be transferred to the front of the shed with the use of an external crane contractor. Some preparation work is still to be completed on the mounting pads at the bottom of the tank. Our next work day will focus on the leading water tank to ensure that it will be ready for final fitting to the leading unit soon there after.
Alan Gardner

Related Links

Gold Supporters

Goodwin Alco are now Gold Supporters with the announcement that they will undertake the job of having new cladding manufactured and fitted to the boiler barrel.

Goodwin Alco have been supporting the project for some time both financially and with labor whenever they can.... Awesome stuff guys!

Bronze Supporters

Website disclaimer

The information contained in this website is for general information purposes only and in no way represents the views of the ARHS-ACT council or general membership The information is provided by volunteers of Project 6029 and while we endeavour to keep the information up to date and correct, we make no representations or warranties of any kind, express or implied, about the completeness, accuracy, reliability, suitability or availability with respect to the information contained herein. Any reliance you place on such information is therefore strictly at your own risk.

In no event will we be liable for any loss or damage including without limitation, indirect or consequential loss or damage, or any loss or damage whatsoever arising from loss of data or profits, arising out of, or in connection with, the use of this website.

Through this website you are able to link to other websites which are not under the control of Project 6029. We have no control over the nature, content and availability of those sites. The inclusion of any links does not necessarily imply a recommendation or endorse the views expressed within them.