Group Goals Kanban

As you can see, from Today column to the right is much the same as v1. The new areas are labeled with letters.

Idea area

Ideas under exploration

Ready ideas

Active ideas (doing)

Tasks goals for current month

Task goals for current day

Tasks completed this week

I’ll go through the rough workflow for the rest of the board, you can follow along with the numbered “notes” on the above illustration:

Add an idea – A project, activity, or goal idea is added to the board in the idea (A) column. The “Term Goal Area” rows are optional subject areas that the community outlines before hand. For instance they might be general subject areas like science, math, and art. Ideas are then asked to fit into one of these goal areas.

Promote idea to explore – Through a weekly or monthly meeting new ideas are discussed and a manageable number are promoted to the exploration (B) phase. These ideas are then put through a goal setting process. The goal setting process aims to determine if the idea is do-able and what things need to be done to achieve the goal. Ideas are either demoted back to the idea pool, removed, or pushed forward to…

Ready idea – After an idea has been explored it is added to the ready column. Other “sub” tasks or milestones are added to a stack of stickies with the idea on top. This stack of stickies represents a well formed idea that is ready to begin working on.

Start work – Once the group is ready to start working on the goal it is moved to the doing (D) column. The same principle of limiting the works in progress applies to this column, the group can only have so many active goals. This is one reason for the ready (C) column.

“Task out” the goal – Every month (or cycle) milestones are selected from the goal (if there are any) and the tasks needed to accomplish them are laid out in the month (E) column. This provides a visual representation of what we want to do for the month (or cycle).

Add tasks to the daily column – Each day tasks can be pulled from the month (E) column into the today (F) column. Alternatively if any individual wants to take a task from the board and add it to their personal kanban they most certainly can.

Complete the task – Once a task is completed it is then added into the done (G) column and saved their for the reflection process

Hi, I’m Drew

I'm a Agile Facilitator and technologist (that built this website) who aims to help people learn how to use technology as a way to empower themselves. When I don't have my face in a screen I'm probably drawing or riding my bike.