Microsoft Project Training - Resource Scheduling

Microsoft Project is the best tool for scheduling projects.
However, it is not without its problems. Happily most
problems with using Microsoft Project stem from a lack of
knowledge of how Microsoft Project works, or just plain lack
of scheduling skills.

Your trainer, Rod Gill, is a professional project
scheduler and planner and an expert user of Microsoft
Project. Microsoft has recognised Rod's skills and his
support of the Microsoft Project community by giving him
their MVP for Project award every year since 1997. As of
2011 there are 44 Project MVPs in the world.

Microsoft Project users, once they have learnt to handle
Tasks and need to move onto the next level of maturity, are
ready for this more advanced course on scheduling Resources
and more advanced reporting. This
course teaches:

Scheduling resources for time
constrained and resource constrained projects

Levelling resources

Discussion of what time sheets can do
for scheduling

Creating templates for new projects

Estimating Durations and Work
accurately

Sharing Views and other Microsoft
Project items

Advanced Views, Tables and Filters

Advanced reporting

All about Earned Value

Time to workshop your own schedules

This course is a one day course backed up with email
support for when you just can't get something from the notes
to work.