Are there any Promoter(Land Owner/ Investor) (as defined by MahaRERA Order) in the project ?

No

Plot Bearing No / CTS no / Survey Number/Final Plot no.

131, 132

Boundaries East

Indiabulls Blu

Boundaries West

Indiabulls Blu

Boundaries North

Indiabulls Blu

Boundaries South

Indiabulls Blu

State/UT

MAHARASHTRA

Division

Konkan

District

Mumbai City

Taluka

Ward GSouth

Village

GSouth-400013

Street

Dr E Moses Rd

Locality

Worli

Pin Code

400013

Area(In sqmts)

1022.73

Total Building Count

1

Sanctioned Buildings Count

1

Proposed But Not Sanctioned Buildings Count

0

Aggregate area(In sqmts) of recreational open space

9629.09

FSI Details

Built-up-Area as per Proposed FSI (In sqmts) ( Proposed but not sanctioned) ( As soon as approved, should be immediately updated in Approved FSI)

700

Built-up-Area as per Approved FSI (In sqmts)

26603.15

TotalFSI

27303.15

Bank Details

Bank Name

State Bank of India

IFSC Code

SBIN0001884

Name :

Type of Promoter(Land Owner/ Investor) :

Block Number :

Promoter(Land Owner/ Investor) Other :

Building Name :

Street Name :

Locality :

LandMark :

State/UT :

Division :

District :

Taluka :

Village :

Pincode :

Contact Name :

Contact Designation :

Mobile Number :

Office Number :

Fax Number :

EmailID :

Type of Agreement /Arrangement :

Bank Name :

Bank A/c Number :

Branch Name :

Bank Address :

IFSC Code :

Project Details

Name

Proposed

Booked

WorkDone(In %)

Number of Garages ( In Numbers)

0

0

0

Covered Parking ( In Numbers)

457

360

30

Development Work

Common areas And Facilities, Amenities

Available

Percent

Details

Internal Roads & Footpaths :

YES

70

Common for P1 to P5 (Proposed Layout Attached)

Water Conservation, Rain water Harvesting :

YES

90

Common for P1 to P5 (Proposed Layout Attached)

Energy management :

YES

0

Common for P1 to P5 (Proposed Layout Attached)

Fire Protection And Fire Safety
Requirements :

YES

100

Common for P1 to P5 (Proposed Layout Attached)

Electrical Meter Room, Sub-Station, Receiving Station :

YES

90

Common for P1 to P5 (Proposed Layout Attached)

Aggregate area of recreational Open Space :

YES

70

Common for P1 to P5 (Proposed Layout Attached)

Open Parking :

NO

0

NA

Water Supply :

YES

90

Common for P1 to P5 (Proposed Layout Attached)

Sewerage (Chamber, Lines, Septic Tank , STP) :

YES

90

Common for P1 to P5 (Proposed Layout Attached)

Storm Water Drains :

YES

90

Common for P1 to P5 (Proposed Layout Attached)

Landscaping & Tree Planting :

YES

50

Common for P1 to P5 (Proposed Layout Attached)

Street Lighting :

YES

10

Common for P1 to P5 (Proposed Layout Attached)

Community Buildings :

YES

70

Common for P1 to P5 (Proposed Layout Attached)

Treatment And Disposal Of Sewage And Sullage Water :

YES

100

Common for P1 to P5 (Proposed Layout Attached)

Solid Waste Management And Disposal :

YES

100

Common for P1 to P5 (Proposed Layout Attached)

Building Details

Sr.No.

Project Name

Name

Proposed Date of Completion

Number of Basement's

Number of Plinth

Number of Podium's

Number of Slab of Super Structure

Number of Stilts

Number of Open Parking

Number of Closed Parking

1

Indiabulls Blu Tower B

Tower B

31/12/2020

2

1

4

51

0

0

0

Sr.No.

Apartment Type

Carpet Area (in Sqmts)

Number of Apartment

Number of Booked Apartment

1

4 BHK

195.01

1

1

2

4 BHK

196.67

1

1

3

4 BHK FAMILY STUDY

343.97

1

1

4

4 BHK FAMILY STUDY

359.92

1

1

5

5 BHK

301.85

1

1

6

5 BHK

374.56

1

1

7

3 BHK

139.44

1

1

8

3 BHK

148.95

1

0

9

3 BHK

146.63

1

1

10

7.5BHK FAMILY RM TER

658.23

1

1

11

7.5BHK FAMILY RM TER

738.68

1

1

12

3BHK

137.34

2

0

13

7.5 BHKFAMILY RM

653.98

1

1

14

3 BHK

148.78

1

0

15

4BHK

163.45

2

2

16

4BHK

163.51

13

13

17

4BHK

194.91

12

12

18

4BHK

195.24

2

1

19

3BHK

137.05

13

8

20

4BHK

163.49

11

7

21

3BHK

148.75

12

11

22

3 BHK

139.74

3

2

23

4BHK

194.74

13

12

24

3 BHK

148.65

13

6

25

3BHK

136.96

11

11

26

6.5BHK GYM

508.13

1

1

27

3BHK

148.57

2

0

28

3BHK

136.24

1

0

29

4BHK FAMILY RM

481.82

1

1

30

6BHK FAMILY LONGUE

647.47

1

1

31

4BHKTHEATER POOJA RM

343.97

1

1

32

4BHK

285.24

1

1

33

4.5BHK

277.84

1

1

34

4.5BHK

293.42

1

1

Sr.No.

Tasks / Activity

Percentage of Work

1

Excavation

100

2

X number of Basement(s) and Plinth

100

3

X number of Podiums

100

4

Stilt Floor

50

5

X number of Slabs of Super
Structure

100

6

Internal walls, Internal Plaster,
Floorings within Flats/Premises, Doors and Windows to each of the Flat/Premises

85

7

Sanitary Fittings within the
Flat/Premises,Electrical Fittings within the Flat/Premises

60

8

Staircases, Lifts Wells and Lobbies at each Floor level connecting Staircases and Lifts, Overhead and Underground Water Tanks.

90

9

The external plumbing and external plaster,
elevation, completion of terraces with waterproofing of the Building/Wing

95

10

Installation of lifts, water pumps, Fire
Fighting Fittings and Equipment as per CFO NOC, Electrical fittings to Common
Areas, electro, mechanical equipment, Compliance to conditions of environment
/CRZ NOC,
Finishing to entrance lobby/s, plinth protection, paving of areas appurtenant to
Building/Wing, Compound Wall and all other requirements as may be required to
Obtain Occupation /Completion Certificate

100

11

Overall Percentage of Completion of the
work done For the entire Building /Wing