Joseph Salisbury

August 4th, 2015 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://kernel.ubuntu.com/reports/kt-meeting.txt

Status: Wily Development Kernel

We have rebased our Wily master-next branch to the latest upstream
v4.2-rc5 and uploaded to our ~canonical-kernel-team PPA. We are
resolving fallout from DKMS packages at this time before we proceed
uploading to the archive.
—–
Important upcoming dates:

Status for the main kernels, until today:

Precise – Verification & Testing

Trusty – Verification & Testing

Utopic – Verification & Testing

Vivid – Verification & Testing

Current opened tracking bugs details:

http://kernel.ubuntu.com/sru/kernel-sru-workflow.html
For SRUs, SRU report is a good source of information:

http://kernel.ubuntu.com/sru/sru-report.html

Schedule:

cycle: 04-Jul through 25-Jul
====================================================================
03-Jul Last day for kernel commits for this cycle
05-Jul – 11-Jul Kernel prep week.
12-Jun – 25-Jul Bug verification; Regression testing; Release
** NOTE: This cycle produces the kernel that will be in the 14.04.3
point release.

Joseph Salisbury

July 14th, 2015 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://kernel.ubuntu.com/reports/kt-meeting.txt

Status: Wily Development Kernel

We have rebased the master-next branch of our Wily kernel to 4.1 and are
working through fixing up kernel test failures as well as failing DKMS
packages with this newer kernel. We continue to track the 4.2 kernel in
our unstable repo.
—–
Important upcoming dates:

Status for the main kernels, until today:

Precise – Verification & Testing

Trusty – Verification & Testing

Utopic – Verification & Testing

Vivid – Verification & Testing

Current opened tracking bugs details:

http://kernel.ubuntu.com/sru/kernel-sru-workflow.html
For SRUs, SRU report is a good source of information:

http://kernel.ubuntu.com/sru/sru-report.html

Schedule:

cycle: 04-Jul through 25-Jul
====================================================================
03-Jul Last day for kernel commits for this cycle
05-Jul – 11-Jul Kernel prep week.
12-Jun – 25-Jul Bug verification; Regression testing; Release
** NOTE: This cycle produces the kernel that will be in the 14.04.3
point release.

Joseph Salisbury

June 23rd, 2015 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://kernel.ubuntu.com/reports/kt-meeting.txt

Status: Wily Development Kernel

Our wily kernel remains rebased on 4.0.5. We have cleaned up some
config discrepancies and will plan to upload to our
canonical-kernel-team ppa today. We’ll the hopefully get that copied
out to the archive sometime this week or next. Also, with 4.1 final
having just been release, we’ll get our master branch in
git://kernel.ubuntu.com/ubuntu/unstable.git rebased. We will then plan
on rebasing Wily to 4.1 and uploading as well.
—–
Important upcoming dates:

Joseph Salisbury

June 16th, 2015 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:
– http://kernel.ubuntu.com/reports/kt-meeting.txt

Status: Wily Development Kernel

Our wily kernel remains rebased on 4.0.5. We have uploaded but are
planning to land some additional config changes before we have the
kernel promoted out of wily-proposed. Stay tuned. We have also moved
to tracking 4.1-rc8 on our master branch in
git://kernel.ubuntu.com/ubuntu/unstable.git . We will plan to rebase
Wily to 4.1 final once available.
o/
—–
Important upcoming dates:
– https://wiki.ubuntu.com/WilyWerewolf/ReleaseSchedule
Thurs June 25 – Alpha 1 (~1 week away)
Thurs July 30 – Alpha 2 (~6 weeks away)

Status: CVE’s

The current CVE status can be reviewed at the following link:
– http://kernel.ubuntu.com/reports/kernel-cves.html

Joseph Salisbury

June 9th, 2015 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:
– http://kernel.ubuntu.com/reports/kt-meeting.txt

Status: Wily Development Kernel

We have rebased wily to 4.0.5 and have uploaded to the archive. We are
investigating a build failure for ppc64el, but the other arch’s appear
to be building cleanly. Please test and let us know your results. We
will move to start tracking 4.1 on our master-next branch.
—–
Important upcoming dates:
https://wiki.ubuntu.com/WilyWerewolf/ReleaseSchedule
Thurs June 25 – Alpha 1 (~2 weeks away)
Thurs July 30 – Alpha 2 (~7 weeks away)

Status: CVE’s

The current CVE status can be reviewed at the following link:
– http://kernel.ubuntu.com/reports/kernel-cves.html

Joseph Salisbury

June 2nd, 2015 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://kernel.ubuntu.com/reports/kt-meeting.txt

Status: Wily Development Kernel

We are still tracking the 4.0.x stable series on wily master-next.
We remain rebased to 4.0.4 and still sorting DKMS testing. We
will continue to shoot for an official upload to Wily in the next few
weeks. Tracking of the 4.1 series is taking place in our unstable git
repo on kernel.ubuntu.com.
—–
Important upcoming dates:
https://wiki.ubuntu.com/WilyWerewolf/ReleaseSchedule
Thurs June 25 – Alpha 1 (~3 weeks away)
Thurs July 30 – Alpha 2 (~8 weeks away)

Joseph Salisbury

May 26th, 2015 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://kernel.ubuntu.com/reports/kt-meeting.txt

Status: Wily Development Kernel

We are still tracking the 4.0.x stable series on wily master-next.
We’re currently rebased to 4.0.4 and still sorting DKMS testing. We
will shoot for an official upload to Wily in the next few weeks.
Tracking of the 4.1 series is taking place in our unstable git repo on
kernel.ubuntu.com.
—–
Important upcoming dates:
I’ll pull out relevant dates for next week’s meeting.