·Pavement marking at locations where existing
pavement marking were removed

·Miscellaneous structure adjustments along
various streets

·All sites

oGeneral
Site Clean-Up

oLandscape
restoration with topsoil and seed or sod

Work remaining to be completed

·General Site Clean-up

·Minor repairs of items noticed during final
walk-through

·Landscape restorations as needed

The major construction associated with the 2016 Roadway
Resurfacing project is now completed. The remaining items include general site
clean-up, minor repairs noticed during final walk-through, and landscape
restorations as needed.

Since major construction is
now completed, this will be the final Blog Post for the project. We hope you
found the information provided in the blog useful regarding the construction
progress and schedule for the upcoming weeks as well as providing information
regarding the overall construction process.

If you have any further
questions, concerns, or comments please contact the Village Project Manager,
Adriana Webb, at 847-904-4414.

Thanks again for all your
patience, understanding, and cooperation throughout the construction process.

Landscape restorations are anticipated to be completed along
the roadways that were previously resurfaced. In areas with minimal restoration
or areas where the concrete curb & gutter was replaced, the landscape
restoration will be completed with topsoil and seed. In areas where underground
utility improvements were made, the landscape restoration will be performed
with topsoil and sod.

During the Depot Street pavement resurfacing, the parking
stalls will be closed during construction. We request you utilize other parking
stalls during this time period. Additional information will be provided
regarding the exact day the work will be completed.

Thanks again for all your
patience and understanding as you deal with parking restrictions and pavement
replacement along your streets.

Landscape
restorations are anticipated to be completed along the roadways that were
previously resurfaced. In areas with minimal restoration or areas where the
concrete curb & gutter was replaced, the landscape restoration will be
completed with topsoil and seed. In areas where underground utility
improvements were made, the landscape restoration will be performed with
topsoil and sod.

Commuters
may have limited access to the parking stalls along this section of Depot from
July 11 through July 13. During that period, both resident and
non-resident and commuter parking permit holders will be allowed to park in any
available spots (that is, all permit holders will be able to park wherever they
can find a spot and not get ticketed).

Commuters
will not be allowed to park on the neighboring streets.

It
would be appreciated if you limit the number of trips along Depot Street to
help facilitate construction and provide a better final product. Once the
asphalt is rolled for the final time, vehicles can be driven on the new asphalt
surface.

The
work is dependent on favorable weather conditions, and will be postponed to the
next favorable day if rain is in the forecast. We will keep you posted if the
schedule changes.

The contractor will not be on-site over the
July 4th Holiday. Have a safe and enjoyable Holiday Weekend!!!

Work along Kiess Drive is nearing completion with the
exception of landscape restoration, general site clean-up, and other
miscellaneous restorations. Thank you to all the residents during this extended
construction time period due to several unforeseen delays throughout the
process. Now that the roadway is paved, hopefully you are happy with the
improvements to your street and neighborhood.

The work along Depot Street continues to move along as
scheduled. It is anticipated that Phase II of the project will be completed
near the beginning of next week and all parking stalls will be re-opened prior
to the July 4th Holiday.

Following the July 4th Holiday, the paving phase
will begin and take approximately 2-3 days. During this phase, commuter parking
stalls will be open. However, commuters will be ask to park in all
available spots/parking lots outside the construction zone.

Thanks again to everyone for their patience and
understanding with the roadway improvements throughout the Village, especially
to those residents with work completed along their street or within their
neighborhoods.

oOpen
parking stalls for commuter and resident parking, anticipated to be open by the
end of the day on Monday, June 20th

·Depot Street (North of Prairie Street), Phase II

oTuesday,
June 21st - Close commuter parking stalls within work area

oSaw-cut
existing pavement and curb & gutter

oRemove
existing concrete curb & gutter

oPour
concrete curb & gutter

oTuesday
(6/28/16):

§Asphalt
patching behind new curb & gutter

§Open
parking stall previously closed during construction.

The work on the south end of Depot Street went as planned
last week and the parking stalls in this area are scheduled to be opened by
Tuesday, June 21. Work on Phase II of the improvements, north of Prairie
Street, is anticipated to begin on Tuesday, June 21st and completed
by Tuesday, June 28th. If everything goes as planned, the
concrete curb & gutter replacement will be completed prior to the July 4th
Holiday. Following the July 4th Holiday, the existing asphalt
pavement will be removed and a new asphalt pavement will be installed.

Thank you again for all your patience and understanding as a
significant amount of parking stalls are blocked off during the previous and
upcoming weeks.

oProvided
temporary access to driveways due to weather delays in pouring concrete.

Work anticipated to be completed Next week, June 13th
to June 17th

·Kiess Drive

oPour
concrete curb & gutter, driveways, and sidewalks

oProvide
access to driveways once concrete has cured.

·Depot Street (South of Prairie Street)

oClose
commuter and residential parking stalls within work area

oSaw-cut
existing pavement and curb & gutter

oRemove
existing concrete curb & gutter

oPerform
storm sewer repairs as required

oPour
concrete curb & gutter

oMonday
(6/20/16):

§Asphalt
patching behind new curb & gutter

§Open
parking stall previously closed during construction.

Once the Depot Street south of Prairie Street is completed,
the same process will continue on the north end of Depot Street between Prairie
Street and Grove Street. This work is anticipated to begin on Tuesday, June 21st
and be completed prior to the July 4th Holiday.