Regrets

Agenda

Need someone to volunteer to test 3.3/3.4 manifest fix to support old lazy start and new bundle-activation-policy properties to make sure we don't break anything. If test goes well, we will create one BZ entry for each sub-project and have someone from each sub-project go through and update the relevant plug-ins accordingly

DTP 1.6M7 status (down to 22 set for RC0/M7 milestone from 37, 10 of which are mine)

Reminder that commits for M7 will be allowed through the build start time on Tuesday, April 29th by 1:30pm PST -- one week from tomorrow

Start going through M7 bugs and bouncing to RC1 if are actual bugs and not feature/API enhancements, otherwise it's time to put them to "future" as the target milestone

Thanks for whittling down the # of bugs with no target milestone, please continue to do so