MoDOT Weekly Report

Schedule for September 4-14, 2012
Audrain County
Construction
Route JJ – Resurface from US 54 at Mexico to the end of state maintenance; Inspector staking and marking roadway Sept. 4; Estimated completion: Summer 2012
Route B – Resurface from US 54 through Rush Hill to Route J; Inspector staking and marking roadway Sept. 4; Estimated completion: Summer 2012
Route KK – Resurface from MO 19 at Laddonia to Route B north of Rush Hill; Inspector staking and marking roadway Sept. 4; Estimated completion: Summer 2012
MO 19 – Resurface from US 61 in Ralls County to just north of Laddonia at Route J; 3% complete; Contractor is moving plant to the quarry near the project and moving equipment to the job site near Perry. Pavement repairs tentatively scheduled to begin near New London, progressing west late in the week; mill and fill operations tentatively beginning at Perry Sept. 10; Estimated completion: Summer 2012
Maintenance
Bus. 54 – Sept. 4-14 one lane closed 7 a.m. – 3:30 p.m. from MO 15/22 to Rte. J/Bus. 54 for pavement repair
Route PP – Sept. 6-7 one lane traffic 7:30 a.m. to 3 p.m. from Route P to US 54 for ditch and culvert work.

Pike County
Construction
US 61 – Pavement repair and resurfacing north and southbound lanes from just north of Route OO in Pike Co. to Route B, 75% complete; paving in sb lanes in progress, one lane traffic during working hours
Maintenance
US 54 – Sept. 4-7 one lane traffic with a 10 ft. width restriction for bridge inspections and preventative maintenance on the Champ Clark Bridge over the Mississippi River at Louisiana; crews will be working Mon. thru Thurs. from 8 a.m. to 4 p.m. daily.
US 54 – Sept. 4-7 one lane traffic 7:30 a.m. to 3 p.m. at various locations from US 154 west of Curryville to MO 79 at Louisiana for milling surface high joints.
MO 79 – Sept. 4-6 one lane traffic 8 a.m. to 3 p.m. approx. 1 mile south of Louisiana at Buffalo Creek Bridge for bridge deck repairs.
Routes D, W and 79 – Sept. 4-14 one lane traffic from 7 a.m. to 3:30 p.m. at various locations for bridge deck washing and maintenance.
Route UU – Sept. 5 one lane traffic 7:30 a.m. to 3 p.m. at Pike County Road 138 for culvert and drainage work.
Route NN – Sept. 6-7 one lane traffic 7:30 a.m. to 3 p.m. from Pike County Road 255 to US 54 at Louisiana for culvert and drainage work.
Various Routes – Sept. 4-14 possible intermittent lane closures or slow moving vehicles blocking driving lane for surface and/or roadside maintenance operations in various locations.
Ralls County
Construction
MO 19 – Resurface from US 61 near New London to just north of Laddonia at Route J; 3% complete; Contractor is moving plant to the quarry near the project and moving equipment to the job site near Perry. Pavement repairs tentatively scheduled to begin near New London, progressing west late in the week; mill and fill operations tentatively beginning at Perry Sept. 10; Estimated completion: Summer 2012.
MO 154 – Resurface from MO 19 to US 54 near Hutchison between Curryville and Vandalia; Inspector staking and marking roadway Sept. 4; estimated completion: Summer 2012
Maintenance
Route A – Sept. 4-5 one lane traffic 7:30 a.m. to 3 p.m. from US 61 to Business 61 in New London for culvert and ditch work.
MO 79 – Sept. 10 one lane traffic 8 a.m. to 3 p.m. approximately 2 miles south Saverton for pavement repairs.
Route T – Sept. 10-14 one lane traffic 7:30 a.m. to 3 p.m. Route V to MO 79 for culvert and ditch work
Various Routes – Sept. 4-14 possible intermittent lane closures or slow moving vehicles blocking driving lane for surface and/or roadside maintenance operations in various locations