The provisional plans have been submitted to SJDA on 30 May 2014.
The Plan is under process for approval, likely to be completed by 30 Jul 14.

30 Jul 2014

Electricity NOC

Requisite application submitted.

31 Jul 2014

Water NOC

Not required. Borewell permission granted.

--

Fire NOC

Obtained.

--

PCB NOC

In progress.

15 Nov 2014

MOEF NOC

In progress.

30 Aug 2014

AAI NOC

Drawings are ready for submission to AAI for approval / clearance.

19 Aug 2014

Note:-

1. Project Director at site, Cdr Udai Rana (Mobile No. 09434075996) is closely monitoring and assisting in obtaining all the NOCs.
2. Based on the above mentioned timelines the procedure for Pre-qualification & selection of contractor will be undertaken simultaneously (Aug 2014).
3. In case all the NOCs are obtained within the anticipated time and bids received from the contractors are viable, the construction activities pertaining to the project are likely to commence from Nov 2014.
4. Presently there are few vacancies in the project for Registration. The next installment is likely to be called in the month of Oct / Nov 14.
5. The further development / information in this context will be promulgated on AFNHB website by end August 2014.
6. There were minor discrepencies noticed in the land records. The correction deed for the same is being progressed. This is despite the fact that all precautions were observed by the Board and Architect.