B1332 – Work along the B1332 working its way up towards the roundabout at the Railway Tavern has now had to be stopped due to the road works embargo set by the Norfolk Highways agency. Work will resume on or around the roundabout after the Christmas period. Work has started on installing the rest of the pipe line from the bus stop at the top of Caistor Lane to 125m beyond the Octagon Farm and into the field where the pipe has already been installed. Temporary traffic lights will continue to be used, as the work moves along the B1332. Once this pipe line has been installed, we will return to The Street in Poringland, work our way up to the ‘Budgens’ roundabout.

Shotesham Road – This work has now been completed and all properties have been reconnected to the water main. The final few connections at the top of the road will be made once the new main is fully installed on The Street/Bungay Road.

Caistor Lane –To be complete at the end of the scheme, in July 2017.

Arminghall Lane – Following investigation work that took place, the last section of slip-lining and services transfers requires to be completed under a road closure. We are hoping to bring this work forward to March 2017.

Markshall Lane – Expected to start in conjuction with completing the work in Arminghall Lane in 2017.