Learn the Basics of ProjectLibre - Your Quick Start to Project Management with ProjectLibre
ProjectLibre (formerly OpenProj) is open source project management software which is free to download and use. Find it at http://www.projectlibre.org.
In this video you will learn how to set up a project in ProjectLibre. You will learn how to start a project, how to add tasks and how to add subtasks. Learn how to set durations for your tasks and how to create precedents such as FS or finish to start dependencies.
You will see how the gantt chart is produced and how to determine tasks on the critical path. Learn how to save and open a project.
By the time you have finished this tutorial you should be able to create a basic project in ProjectLibre and have established the critical path for its completion.
This video is a quick start guide to ProjectLibre and suitable for getting anyone up and running with the software for business use including Human Resource management, Systems Development Life Cycle planning and more.
VIEW MORE VIDEOS JUST LIKE THIS ON MY YOUTUBE CHANNEL
Subscribe ► http://www.youtube.com/subscription_center?add_user=helenlbradley
VISIT PROJECTWOMAN.COM FOR MORE ON PHOTOSHOP, ILLUSTRATOR & LIGHTROOM
Website ► http://www.projectwoman.com
Blog ► http://www.projectwoman.com/phototips
SUBSCRIBE TO MY EMAIL MAILING LIST
http://visitor.constantcontact.com/d.jsp?m=1102397539123&p=oi
LET'S CONNECT!
Google+ ► https://plus.google.com/+helenbradley
Facebook ► https://www.facebook.com/projectwoman
Twitter ► https://twitter.com/helenbradley
LinkedIn ► http://linkedin.com/in/HelenBradley
LEARN BY PURCHASING ONE OF MY COURSES
Udemy ► https://www.udemy.com/illustrator-for-photoshop-users/
Curious ► https://curious.com/helenbradley/series/photoshop-for-photographers
Curious ► https://curious.com/helenbradley/series/10-advanced-photoshop-techniques
Skillshare ► http://www.skillshare.com/helenbradley
Learn Lightroom with Helen Bradley ► http://helenbradley.teachable.com
IF YOU LIKED THIS VIDEO YOU MAY LIKE THESE SIMILAR VIDEOS:
Ipad Omnisketch SeuratBackground ► http://youtu.be/dYIxipj3TSc
Map Addresses With Mapalist And Googledrive ► http://youtu.be/wNSLI4A9Rps
Omnisketch MirrorHeart iPad Drawing ► http://youtu.be/lYdxVAaznjg
Paintshop Pro - Using PhotoLayout Templates ► http://youtu.be/78ZXmXyM7Q4
Paintshop Pro: Using Projectwoman.Com Photo Frames ► http://youtu.be/iuz9zV_gnsk
Photography Howto: Self Assignments ► http://youtu.be/Gqmlsa9p9p4
Record Your iPad Screen ► http://youtu.be/XEGObv22dTo
CreateA SingleImageTriptych In Gimp ► http://youtu.be/IRpHwNHUsew
Get Photos Off Your Camera And OntoYour Computer ► http://youtu.be/Sf5nx7wqh7k
Reorder Pins on a Pinterest Board ► https://youtu.be/xhllAYhwHm0
Pinterest - How to rearrange pins on a board ► https://youtu.be/xhllAYhwHm0

published:12 Jul 2015

views:155977

Learn how to run team meetings by taking these simple steps from our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=ProjectManagementHowtoRunTeamMeetings Every team meeting can be a pleasure if you follow these tips today.

published:12 Jan 2012

views:145042

Get premium features and professional support for the best open source project management software.

Easy Redmine is a web based collaborative project management application. It is used by companies from around the world to handle projects, tasks, schedules, resource utilization, budgets, attendance monitoring, support management and much more.
It is an open source tool, like the base it was built on - Redmine. This enables to fully personalize implementation to organizations according to their specific needs.
From the usability point of view, our goal is to make project management simple to grasp, so that the main efforts of our customers can be focused on their core business activities - Easy Redmine provides suitable environment for project initialization, project delivery, project sustainability, backoffice processes as well as personal time management.
More information on our website https://www.easyredmine.com/
For any questions, you can reach us at info@easyredmine.com

published:18 Nov 2013

views:11622

Agile Project Management, AgileSprint and Agile Scrum... explained in minutes by our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified, right here!
Devin Deen of ProjectManager.com introduces a 'no fluff' video that demystifies Agile Methodology and it's role in project management, in a few short minutes.
Want to fully understand the Agile approach? Watch as Devin shares his whiteboard Agile training skills with you.
Learn exactly what Agile Project Management with Scrum is all about. See how Agile project management can play such a vital role with projects where the end user may not know exactly what they want.
Discover the benefits of incorporating the Agile Project Management Methodology into your projects by watching this info-packed video now!
Click the link below to claim your 30-day free trial of ProjectManager.com
https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified
subscribe to our YouTube Channel here: https://www.youtube.com/user/projectmanagervideos
Want some more great Agile Project Management Tips? Go here https://www.youtube.com/watch?v=T4gmxrrT8YQ

Project management

Project management is the discipline of initiating, planning, executing, controlling, and closing the work of a team to achieve specific goals and meet specific success criteria. A project is a temporary endeavor designed to produce a unique product, service or result with a defined beginning and end (usually time-constrained, and often constrained by funding or deliverables) undertaken to meet unique goals and objectives, typically to bring about beneficial change or added value. The temporary nature of projects stands in contrast with business as usual (or operations), which are repetitive, permanent, or semi-permanent functional activities to produce products or services. In practice, the management of these two systems is often quite different, and as such requires the development of distinct technical skills and management strategies.

The primary challenge of project management is to achieve all of the project goals and constraints. This information is usually described in a user or project manual, which is created at the beginning of the development. The primary constraints of many things. The secondary — and more ambitious — challenge is to optimize the allocation of necessary inputs and integrate them to meet pre-defined objectives.

Open source

In production and development, open source as a development model promotes universal access via a free license to a product's design or blueprint, and universal redistribution of that design or blueprint, including subsequent improvements to it by anyone. Before the phrase open source became widely adopted, developers and producers used a variety of other terms. Open source gained hold with the rise of the Internet, and the attendant need for massive retooling of the computing source code. Opening the source code enabled a self-enhancing diversity of production models, communication paths, and interactive communities. The open-source software movement arose to clarify the environment that the new copyright, licensing, domain, and consumer issues created.

Generally, open source refers to a computer program in which the source code is available to the general public for use and/or modification from its original design. Open-source code is meant to be a collaborative effort, where programmers improve upon the source code and share the changes within the community. Typically this is not the case, and code is merely released to the public under some license. Others can then download, modify, and publish their version (fork) back to the community. Today you find more projects with forked versions than unified projects worked by large teams.

Project

In contemporary business and science a project is a collaborative enterprise, involving research or design, that is carefully planned to achieve a particular aim.

Project can also be defined as a set of interrelated tasks to be executed over a fixed period and within certain cost and other limitations.

Projects can be further defined as temporary rather than permanent social systems or work systems that are constituted by teams within or across organizations to accomplish particular tasks under time constraints. An ongoing project is usually called (or evolves into) a program.

Overview

The word project comes the Latin word projectum from the Latin verb proicere, "before an action" which in turn comes from pro-, which denotes precedence, something that comes before something else in time (paralleling the Greek πρό) and iacere, "to do". The word "project" thus actually originally meant "before an action".

When the English language initially adopted the word, it referred to a plan of something, not to the act of actually carrying this plan out. Something performed in accordance with a project became known as an "object".Every project has certain phases of development.

Etymology

The English verb "manage" comes from the Italianmaneggiare (to handle, especially tools), which derives from the two Latin words manus (hand) and agere (to act).

The French word for housekeeping, ménagerie, derived from ménager ("to keep house"; compare ménage for "household"), also encompasses taking care of domestic animals.
The French word mesnagement (or ménagement) influenced the semantic development of the English word management in the 17th and 18th centuries.

Microsoft Project was the company's third Microsoft Windows-based application, and within a couple of years of its introduction it became the dominant PC-based project management software.

While part of the Microsoft Office family, it has never been included in any of the Office suites. It is available currently in two editions, Standard and Professional. Microsoft Project's proprietary file format is .mpp.

History

'Project' was an MS-DOS software application originally written in Microsoft 'C' (and some assembly) language for the IBM PC. The idea originated from the vision of Ron Bredehoeft, a former IBM S/E and PC-enthusiast in the early 1980s. This original vision was simple: express the recipe and all preparation for a breakfast of eggs Benedict in project management terms. Mr. Bredehoeft formed Microsoft Application Services (MAS) during the birth of the application and the company later entered an OEM agreement with Microsoft Corporation. Alan M. Boyd, Microsoft's Manager of Product Development, introduced the application as an internal tool to help manage the huge number of software projects that were in development at any time inside the company. Boyd wrote the specification and engaged a local Seattle company to develop the prototype.

Learn the Basics of ProjectLibre - Your Quick Start to Project Management with ProjectLibre
ProjectLibre (formerly OpenProj) is open source project management software which is free to download and use. Find it at http://www.projectlibre.org.
In this video you will learn how to set up a project in ProjectLibre. You will learn how to start a project, how to add tasks and how to add subtasks. Learn how to set durations for your tasks and how to create precedents such as FS or finish to start dependencies.
You will see how the gantt chart is produced and how to determine tasks on the critical path. Learn how to save and open a project.
By the time you have finished this tutorial you should be able to create a basic project in ProjectLibre and have established the critical path for its completion.
This video is a quick start guide to ProjectLibre and suitable for getting anyone up and running with the software for business use including Human Resource management, Systems Development Life Cycle planning and more.
VIEW MORE VIDEOS JUST LIKE THIS ON MY YOUTUBE CHANNEL
Subscribe ► http://www.youtube.com/subscription_center?add_user=helenlbradley
VISIT PROJECTWOMAN.COM FOR MORE ON PHOTOSHOP, ILLUSTRATOR & LIGHTROOM
Website ► http://www.projectwoman.com
Blog ► http://www.projectwoman.com/phototips
SUBSCRIBE TO MY EMAIL MAILING LIST
http://visitor.constantcontact.com/d.jsp?m=1102397539123&p=oi
LET'S CONNECT!
Google+ ► https://plus.google.com/+helenbradley
Facebook ► https://www.facebook.com/projectwoman
Twitter ► https://twitter.com/helenbradley
LinkedIn ► http://linkedin.com/in/HelenBradley
LEARN BY PURCHASING ONE OF MY COURSES
Udemy ► https://www.udemy.com/illustrator-for-photoshop-users/
Curious ► https://curious.com/helenbradley/series/photoshop-for-photographers
Curious ► https://curious.com/helenbradley/series/10-advanced-photoshop-techniques
Skillshare ► http://www.skillshare.com/helenbradley
Learn Lightroom with Helen Bradley ► http://helenbradley.teachable.com
IF YOU LIKED THIS VIDEO YOU MAY LIKE THESE SIMILAR VIDEOS:
Ipad Omnisketch SeuratBackground ► http://youtu.be/dYIxipj3TSc
Map Addresses With Mapalist And Googledrive ► http://youtu.be/wNSLI4A9Rps
Omnisketch MirrorHeart iPad Drawing ► http://youtu.be/lYdxVAaznjg
Paintshop Pro - Using PhotoLayout Templates ► http://youtu.be/78ZXmXyM7Q4
Paintshop Pro: Using Projectwoman.Com Photo Frames ► http://youtu.be/iuz9zV_gnsk
Photography Howto: Self Assignments ► http://youtu.be/Gqmlsa9p9p4
Record Your iPad Screen ► http://youtu.be/XEGObv22dTo
CreateA SingleImageTriptych In Gimp ► http://youtu.be/IRpHwNHUsew
Get Photos Off Your Camera And OntoYour Computer ► http://youtu.be/Sf5nx7wqh7k
Reorder Pins on a Pinterest Board ► https://youtu.be/xhllAYhwHm0
Pinterest - How to rearrange pins on a board ► https://youtu.be/xhllAYhwHm0

6:00

Project Management: How to Run Team Meetings

Project Management: How to Run Team Meetings

Project Management: How to Run Team Meetings

Learn how to run team meetings by taking these simple steps from our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=ProjectManagementHowtoRunTeamMeetings Every team meeting can be a pleasure if you follow these tips today.

2:29

5 Reasons to upgrade to the OpenProject Enterprise Edition

5 Reasons to upgrade to the OpenProject Enterprise Edition

5 Reasons to upgrade to the OpenProject Enterprise Edition

Get premium features and professional support for the best open source project management software.

Open Project - PROJECT MANAGEMENT.mp4

1:39

Easy Redmine - Open Source Project Management Tool

Easy Redmine - Open Source Project Management Tool

Easy Redmine - Open Source Project Management Tool

Easy Redmine is a web based collaborative project management application. It is used by companies from around the world to handle projects, tasks, schedules, resource utilization, budgets, attendance monitoring, support management and much more.
It is an open source tool, like the base it was built on - Redmine. This enables to fully personalize implementation to organizations according to their specific needs.
From the usability point of view, our goal is to make project management simple to grasp, so that the main efforts of our customers can be focused on their core business activities - Easy Redmine provides suitable environment for project initialization, project delivery, project sustainability, backoffice processes as well as personal time management.
More information on our website https://www.easyredmine.com/
For any questions, you can reach us at info@easyredmine.com

8:17

Agile Project Management: Scrum & Sprint Demystified

Agile Project Management: Scrum & Sprint Demystified

Agile Project Management: Scrum & Sprint Demystified

Agile Project Management, AgileSprint and Agile Scrum... explained in minutes by our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified, right here!
Devin Deen of ProjectManager.com introduces a 'no fluff' video that demystifies Agile Methodology and it's role in project management, in a few short minutes.
Want to fully understand the Agile approach? Watch as Devin shares his whiteboard Agile training skills with you.
Learn exactly what Agile Project Management with Scrum is all about. See how Agile project management can play such a vital role with projects where the end user may not know exactly what they want.
Discover the benefits of incorporating the Agile Project Management Methodology into your projects by watching this info-packed video now!
Click the link below to claim your 30-day free trial of ProjectManager.com
https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified
subscribe to our YouTube Channel here: https://www.youtube.com/user/projectmanagervideos
Want some more great Agile Project Management Tips? Go here https://www.youtube.com/watch?v=T4gmxrrT8YQ

1:44

Wheatbin - Open Source Project Management Software

Wheatbin - Open Source Project Management Software

Wheatbin - Open Source Project Management Software

Wheatbin is a complete project management system that combines Kanban methodology with the Law of the Harvest.

Apache Way: Effective Open Source Project Management - Shane Curcuru

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to attend!
About Shane Curcuru
Shane serves as V.P. of Brand Management for the ASF, setting trademark and brand policy for all 250+ Apache projects, and has served as five-time Director, and member and mentor for Conferences and the Incubator.
Shane's Punderthings consultancy is here to help both companies and FOSS communities understand how to work together better. At home, Shane is: a father and husband, a Member of the ASF, a BMW driver and punny guy. Oh, and we have cats. I blog at http://communityovercode.com

Project Management with Redmine

Learn how to track projects, issues, bugs and support requests within the project team using redmine.

13:33

Rukovoditel 1.7 - Free web-based open-source project management

Rukovoditel 1.7 - Free web-based open-source project management

Rukovoditel 1.7 - Free web-based open-source project management

Was done about 90 tasks include fixes. All features that I planned but not released in 1.7 will be released in 1.8
Version 1.8 is scheduled for the end of 2016.
http://rukovoditel.net/

15:33

Rukovoditel 1.9 - Open Source - PHP - Project Management

Rukovoditel 1.9 - Open Source - PHP - Project Management

Rukovoditel 1.9 - Open Source - PHP - Project Management

https://www.rukovoditel.net

48:19

Project Management Tools and Organization

Project Management Tools and Organization

Project Management Tools and Organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ person Drupal shop
Stay organized and agile
Communicate amongst team members
Remotely manage distributed, virtual teams
Document our work
Track our time
Provide clients with visibility and transparency
The goals of this session are to help attendees understand some of the tools that are out there to improve project management and how to execute on their project more efficiently by using the tools to support agile development.
**This session is intended for principals, project managers, and team leaders at Drupal development firms. It is also helpful for client organizations who want to learn about the type of collaboration and visibility they should have with their projects.** http://2012.drupalcorn.org/sessions/project-management-tools-and-organization

Project Portfolio Management with ]project-open[

Learn the Basics of ProjectLibre - Your Quick Start to Project Management with ProjectLibre
ProjectLibre (formerly OpenProj) is open source project management software which is free to download and use. Find it at http://www.projectlibre.org.
In this video you will learn how to set up a project in ProjectLibre. You will learn how to start a project, how to add tasks and how to add subtasks. Learn how to set durations for your tasks and how to create precedents such as FS or finish to start dependencies.
You will see how the gantt chart is produced and how to determine tasks on the critical path. Learn how to save and open a project.
By the time you have finished this tutorial you should be able to create a basic project in ProjectLibre and have established the critical path for its com...

published: 12 Jul 2015

Project Management: How to Run Team Meetings

Learn how to run team meetings by taking these simple steps from our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=ProjectManagementHowtoRunTeamMeetings Every team meeting can be a pleasure if you follow these tips today.

published: 12 Jan 2012

5 Reasons to upgrade to the OpenProject Enterprise Edition

Get premium features and professional support for the best open source project management software.

█ DIRECT LINKS TO THE ALTERNATIVES █
CompleteList of Microsoft Project Alternatives - http://bit.ly/1RzNK1B
Projectplace - http://bit.ly/25yncas
Workfront - http://bit.ly/1WZLlkg
ZohoProjects - http://bit.ly/1VV8tSD
Microsoft Project - http://bit.ly/1UuKfiO
█ FULL VIDEO TRANSCRIPT █
Microsoft Project is one of the oldest project management apps which is used by businesses across all industries.
Reviews praise Microsoft Project for having a similar “feel” to other Microsoft products but warn there are newer tools with more features and functionality.
Here are 3 alternatives to Microsoft Project.
Projectplace - Projectplace starts out with a free plan and GetApp reviewers have given them an overall rating of 5-out-of-5 stars highlighting how easy it is to use but warn that it’l...

Open Project - PROJECT MANAGEMENT.mp4

published: 17 Dec 2009

Easy Redmine - Open Source Project Management Tool

Easy Redmine is a web based collaborative project management application. It is used by companies from around the world to handle projects, tasks, schedules, resource utilization, budgets, attendance monitoring, support management and much more.
It is an open source tool, like the base it was built on - Redmine. This enables to fully personalize implementation to organizations according to their specific needs.
From the usability point of view, our goal is to make project management simple to grasp, so that the main efforts of our customers can be focused on their core business activities - Easy Redmine provides suitable environment for project initialization, project delivery, project sustainability, backoffice processes as well as personal time management.
More information on our we...

published: 18 Nov 2013

Agile Project Management: Scrum & Sprint Demystified

Agile Project Management, AgileSprint and Agile Scrum... explained in minutes by our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified, right here!
Devin Deen of ProjectManager.com introduces a 'no fluff' video that demystifies Agile Methodology and it's role in project management, in a few short minutes.
Want to fully understand the Agile approach? Watch as Devin shares his whiteboard Agile training skills with you.
Learn exactly what Agile Project Management with Scrum is all about. See how Agile project management can play such a vital role with projects where the end user may not know exactly what they want.
Discover the benefits of incorporating the Agile Project Management Methodology int...

published: 20 Oct 2014

Wheatbin - Open Source Project Management Software

Wheatbin is a complete project management system that combines Kanban methodology with the Law of the Harvest.

Apache Way: Effective Open Source Project Management - Shane Curcuru

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to atten...

Project Management with Redmine

Learn how to track projects, issues, bugs and support requests within the project team using redmine.

published: 26 May 2014

Rukovoditel 1.7 - Free web-based open-source project management

Was done about 90 tasks include fixes. All features that I planned but not released in 1.7 will be released in 1.8
Version 1.8 is scheduled for the end of 2016.
http://rukovoditel.net/

published: 19 Jun 2016

Rukovoditel 1.9 - Open Source - PHP - Project Management

https://www.rukovoditel.net

published: 19 Jun 2017

Project Management Tools and Organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ pe...

Learn the Basics of ProjectLibre - Your Quick Start to Project Management with ProjectLibre
ProjectLibre (formerly OpenProj) is open source project management software which is free to download and use. Find it at http://www.projectlibre.org.
In this video you will learn how to set up a project in ProjectLibre. You will learn how to start a project, how to add tasks and how to add subtasks. Learn how to set durations for your tasks and how to create precedents such as FS or finish to start dependencies.
You will see how the gantt chart is produced and how to determine tasks on the critical path. Learn how to save and open a project.
By the time you have finished this tutorial you should be able to create a basic project in ProjectLibre and have established the critical path for its completion.
This video is a quick start guide to ProjectLibre and suitable for getting anyone up and running with the software for business use including Human Resource management, Systems Development Life Cycle planning and more.
VIEW MORE VIDEOS JUST LIKE THIS ON MY YOUTUBE CHANNEL
Subscribe ► http://www.youtube.com/subscription_center?add_user=helenlbradley
VISIT PROJECTWOMAN.COM FOR MORE ON PHOTOSHOP, ILLUSTRATOR & LIGHTROOM
Website ► http://www.projectwoman.com
Blog ► http://www.projectwoman.com/phototips
SUBSCRIBE TO MY EMAIL MAILING LIST
http://visitor.constantcontact.com/d.jsp?m=1102397539123&p=oi
LET'S CONNECT!
Google+ ► https://plus.google.com/+helenbradley
Facebook ► https://www.facebook.com/projectwoman
Twitter ► https://twitter.com/helenbradley
LinkedIn ► http://linkedin.com/in/HelenBradley
LEARN BY PURCHASING ONE OF MY COURSES
Udemy ► https://www.udemy.com/illustrator-for-photoshop-users/
Curious ► https://curious.com/helenbradley/series/photoshop-for-photographers
Curious ► https://curious.com/helenbradley/series/10-advanced-photoshop-techniques
Skillshare ► http://www.skillshare.com/helenbradley
Learn Lightroom with Helen Bradley ► http://helenbradley.teachable.com
IF YOU LIKED THIS VIDEO YOU MAY LIKE THESE SIMILAR VIDEOS:
Ipad Omnisketch SeuratBackground ► http://youtu.be/dYIxipj3TSc
Map Addresses With Mapalist And Googledrive ► http://youtu.be/wNSLI4A9Rps
Omnisketch MirrorHeart iPad Drawing ► http://youtu.be/lYdxVAaznjg
Paintshop Pro - Using PhotoLayout Templates ► http://youtu.be/78ZXmXyM7Q4
Paintshop Pro: Using Projectwoman.Com Photo Frames ► http://youtu.be/iuz9zV_gnsk
Photography Howto: Self Assignments ► http://youtu.be/Gqmlsa9p9p4
Record Your iPad Screen ► http://youtu.be/XEGObv22dTo
CreateA SingleImageTriptych In Gimp ► http://youtu.be/IRpHwNHUsew
Get Photos Off Your Camera And OntoYour Computer ► http://youtu.be/Sf5nx7wqh7k
Reorder Pins on a Pinterest Board ► https://youtu.be/xhllAYhwHm0
Pinterest - How to rearrange pins on a board ► https://youtu.be/xhllAYhwHm0

Learn the Basics of ProjectLibre - Your Quick Start to Project Management with ProjectLibre
ProjectLibre (formerly OpenProj) is open source project management software which is free to download and use. Find it at http://www.projectlibre.org.
In this video you will learn how to set up a project in ProjectLibre. You will learn how to start a project, how to add tasks and how to add subtasks. Learn how to set durations for your tasks and how to create precedents such as FS or finish to start dependencies.
You will see how the gantt chart is produced and how to determine tasks on the critical path. Learn how to save and open a project.
By the time you have finished this tutorial you should be able to create a basic project in ProjectLibre and have established the critical path for its completion.
This video is a quick start guide to ProjectLibre and suitable for getting anyone up and running with the software for business use including Human Resource management, Systems Development Life Cycle planning and more.
VIEW MORE VIDEOS JUST LIKE THIS ON MY YOUTUBE CHANNEL
Subscribe ► http://www.youtube.com/subscription_center?add_user=helenlbradley
VISIT PROJECTWOMAN.COM FOR MORE ON PHOTOSHOP, ILLUSTRATOR & LIGHTROOM
Website ► http://www.projectwoman.com
Blog ► http://www.projectwoman.com/phototips
SUBSCRIBE TO MY EMAIL MAILING LIST
http://visitor.constantcontact.com/d.jsp?m=1102397539123&p=oi
LET'S CONNECT!
Google+ ► https://plus.google.com/+helenbradley
Facebook ► https://www.facebook.com/projectwoman
Twitter ► https://twitter.com/helenbradley
LinkedIn ► http://linkedin.com/in/HelenBradley
LEARN BY PURCHASING ONE OF MY COURSES
Udemy ► https://www.udemy.com/illustrator-for-photoshop-users/
Curious ► https://curious.com/helenbradley/series/photoshop-for-photographers
Curious ► https://curious.com/helenbradley/series/10-advanced-photoshop-techniques
Skillshare ► http://www.skillshare.com/helenbradley
Learn Lightroom with Helen Bradley ► http://helenbradley.teachable.com
IF YOU LIKED THIS VIDEO YOU MAY LIKE THESE SIMILAR VIDEOS:
Ipad Omnisketch SeuratBackground ► http://youtu.be/dYIxipj3TSc
Map Addresses With Mapalist And Googledrive ► http://youtu.be/wNSLI4A9Rps
Omnisketch MirrorHeart iPad Drawing ► http://youtu.be/lYdxVAaznjg
Paintshop Pro - Using PhotoLayout Templates ► http://youtu.be/78ZXmXyM7Q4
Paintshop Pro: Using Projectwoman.Com Photo Frames ► http://youtu.be/iuz9zV_gnsk
Photography Howto: Self Assignments ► http://youtu.be/Gqmlsa9p9p4
Record Your iPad Screen ► http://youtu.be/XEGObv22dTo
CreateA SingleImageTriptych In Gimp ► http://youtu.be/IRpHwNHUsew
Get Photos Off Your Camera And OntoYour Computer ► http://youtu.be/Sf5nx7wqh7k
Reorder Pins on a Pinterest Board ► https://youtu.be/xhllAYhwHm0
Pinterest - How to rearrange pins on a board ► https://youtu.be/xhllAYhwHm0

Project Management: How to Run Team Meetings

Learn how to run team meetings by taking these simple steps from our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_camp...

Learn how to run team meetings by taking these simple steps from our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=ProjectManagementHowtoRunTeamMeetings Every team meeting can be a pleasure if you follow these tips today.

Learn how to run team meetings by taking these simple steps from our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=ProjectManagementHowtoRunTeamMeetings Every team meeting can be a pleasure if you follow these tips today.

Easy Redmine - Open Source Project Management Tool

Easy Redmine is a web based collaborative project management application. It is used by companies from around the world to handle projects, tasks, schedules, re...

Easy Redmine is a web based collaborative project management application. It is used by companies from around the world to handle projects, tasks, schedules, resource utilization, budgets, attendance monitoring, support management and much more.
It is an open source tool, like the base it was built on - Redmine. This enables to fully personalize implementation to organizations according to their specific needs.
From the usability point of view, our goal is to make project management simple to grasp, so that the main efforts of our customers can be focused on their core business activities - Easy Redmine provides suitable environment for project initialization, project delivery, project sustainability, backoffice processes as well as personal time management.
More information on our website https://www.easyredmine.com/
For any questions, you can reach us at info@easyredmine.com

Easy Redmine is a web based collaborative project management application. It is used by companies from around the world to handle projects, tasks, schedules, resource utilization, budgets, attendance monitoring, support management and much more.
It is an open source tool, like the base it was built on - Redmine. This enables to fully personalize implementation to organizations according to their specific needs.
From the usability point of view, our goal is to make project management simple to grasp, so that the main efforts of our customers can be focused on their core business activities - Easy Redmine provides suitable environment for project initialization, project delivery, project sustainability, backoffice processes as well as personal time management.
More information on our website https://www.easyredmine.com/
For any questions, you can reach us at info@easyredmine.com

Agile Project Management, AgileSprint and Agile Scrum... explained in minutes by our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified, right here!
Devin Deen of ProjectManager.com introduces a 'no fluff' video that demystifies Agile Methodology and it's role in project management, in a few short minutes.
Want to fully understand the Agile approach? Watch as Devin shares his whiteboard Agile training skills with you.
Learn exactly what Agile Project Management with Scrum is all about. See how Agile project management can play such a vital role with projects where the end user may not know exactly what they want.
Discover the benefits of incorporating the Agile Project Management Methodology into your projects by watching this info-packed video now!
Click the link below to claim your 30-day free trial of ProjectManager.com
https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified
subscribe to our YouTube Channel here: https://www.youtube.com/user/projectmanagervideos
Want some more great Agile Project Management Tips? Go here https://www.youtube.com/watch?v=T4gmxrrT8YQ

Agile Project Management, AgileSprint and Agile Scrum... explained in minutes by our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified, right here!
Devin Deen of ProjectManager.com introduces a 'no fluff' video that demystifies Agile Methodology and it's role in project management, in a few short minutes.
Want to fully understand the Agile approach? Watch as Devin shares his whiteboard Agile training skills with you.
Learn exactly what Agile Project Management with Scrum is all about. See how Agile project management can play such a vital role with projects where the end user may not know exactly what they want.
Discover the benefits of incorporating the Agile Project Management Methodology into your projects by watching this info-packed video now!
Click the link below to claim your 30-day free trial of ProjectManager.com
https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified
subscribe to our YouTube Channel here: https://www.youtube.com/user/projectmanagervideos
Want some more great Agile Project Management Tips? Go here https://www.youtube.com/watch?v=T4gmxrrT8YQ

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to attend!
About Shane Curcuru
Shane serves as V.P. of Brand Management for the ASF, setting trademark and brand policy for all 250+ Apache projects, and has served as five-time Director, and member and mentor for Conferences and the Incubator.
Shane's Punderthings consultancy is here to help both companies and FOSS communities understand how to work together better. At home, Shane is: a father and husband, a Member of the ASF, a BMW driver and punny guy. Oh, and we have cats. I blog at http://communityovercode.com

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to attend!
About Shane Curcuru
Shane serves as V.P. of Brand Management for the ASF, setting trademark and brand policy for all 250+ Apache projects, and has served as five-time Director, and member and mentor for Conferences and the Incubator.
Shane's Punderthings consultancy is here to help both companies and FOSS communities understand how to work together better. At home, Shane is: a father and husband, a Member of the ASF, a BMW driver and punny guy. Oh, and we have cats. I blog at http://communityovercode.com

Project Management Tools and Organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One ...

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ person Drupal shop
Stay organized and agile
Communicate amongst team members
Remotely manage distributed, virtual teams
Document our work
Track our time
Provide clients with visibility and transparency
The goals of this session are to help attendees understand some of the tools that are out there to improve project management and how to execute on their project more efficiently by using the tools to support agile development.
**This session is intended for principals, project managers, and team leaders at Drupal development firms. It is also helpful for client organizations who want to learn about the type of collaboration and visibility they should have with their projects.** http://2012.drupalcorn.org/sessions/project-management-tools-and-organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ person Drupal shop
Stay organized and agile
Communicate amongst team members
Remotely manage distributed, virtual teams
Document our work
Track our time
Provide clients with visibility and transparency
The goals of this session are to help attendees understand some of the tools that are out there to improve project management and how to execute on their project more efficiently by using the tools to support agile development.
**This session is intended for principals, project managers, and team leaders at Drupal development firms. It is also helpful for client organizations who want to learn about the type of collaboration and visibility they should have with their projects.** http://2012.drupalcorn.org/sessions/project-management-tools-and-organization

Apache Way: Effective Open Source Project Management - Shane Curcuru

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to atten...

This PMPCertificationTraining video will help you to clear the PMP Certification Exam in the first attempt. It also gives an understanding of PMBOK Guide, project management processes, and how to earn the PMP PDU's to apply for PMP Certification Exam.
Subscribe to our channel to get video updates. Hit the subscribe button above.
Check our complete PMP playlist here: https://goo.gl/zs6vya
#PMP #PMPCertification #PMPTraining #ProjectManagement #PMBOK
How it Works?
1. Course consists of 35 hours of online classes, 5 Mock Tests
2. We have a 24x7 One-on-One LIVETechnical Support to help you with any problems you might face or any clarifications you may require during the course.
3. You will get LifetimeAccess to the recordings in the LMS.
- - - - - - - - - - - - - -
About the Course...

Hi Everyone - Registrations to LIG is open again (only for a limited time) https://goo.gl/nJGbQo - If you are unemployed, underemployed, or simply need a better job, just take a look to see what the program covers. You'll be amazed!
Welcome to this week's episode where I make project management simple for you.
To make it applicable to the majority of the audience, I am teaching Project Management Institute's (PMI) project management framework.
________________________________________________
Textbooks and frameworks are always boring. So, to make project management more interesting for you, I ran a project to demonstrate what steps to take and when.
You won't regret spending 50 minutes to learn the basics of a wonderful practice called project management.
You can also download all...

Introduction to JIRA & Agile Project Management

LOOKING FOR MORE TALKS LIKE THIS ONE?:
Dan Chuparkoff is available for custom presentations and workshops. If you and your team want to learn more about Building Disruptive Products, Understanding & Applying Data Science, or Exponential Teamwork, you can find out more and get on Dan's schedule at http://chuparkoff.com
IN THIS VIDEO:
Join me for a brief introduction to JIRA & AgileProject Management. I'll talk about basic Agile concepts. I'll show you basic JIRA planning and working with Scrum and Kanban. And I'll show you the most important reports to master so you can build great software just like Atlassian. The corresponding presentation deck for this talk can be found on Slideshare: http://www.slideshare.net/chuparkoff/introduction-to-jira-38474943

published: 21 Apr 2014

Project Acceleration / Activity Crashing - Project Management

How to crash or accelerate a project once the critical path is done. As a project manager you need to account for the way the crashing effects costs - but also importantly how it effects your critical

published: 24 May 2013

Project Management: Listen, Learn, Lead

If you experience any technical difficulties with this video or would like to make an accessibility-related request, please send a message to digicomm@uchicago.edu.
David Oshlag, MBA'88, leads a discussion on how to increase productivity and efficiency, lower stress, and add dollars to the bottom line. Oshlag argues that the value of successfully leading projects and project teams should not be underestimated. It could be worth millions of dollars to your company.
Topics to be covered include: -- Focused definitions of project management -- "Team" organizational structure -- The "Full Plate" challenge -- Leadership: Through different lenses
You'll leave this session understanding what it takes to manage projects successfully, along with a detailed reference list to help you continue bui...

published: 15 Feb 2013

OpenAir Expert Webinar Series: Project Management Methodologies

We love to educate our community of people interested in improving their project based business. We provide best practice advice for professional services automation tools such as NetSuite OpenAir, Consulting Skills, project management and resource management.

published: 20 Apr 2015

Project Management Tools and Organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ pe...

The Basics of Good Project Management

This lecture is brought to you by the CalSouthern School of Business (http://www.calsouthern.edu/business) in partnership with the Project Management Institute’s Orange County chapter (http://www.pmi-oc.org/).
Presenter: Greta Blash
Description:
Project management is a discipline that is in great and ever-increasing demand—across all industries and at business organizations of all sizes. It is so ubiquitous now that it has evolved from a specialized technical skill to a life skill.
Despite its wide proliferation, there remain key concepts that apply to all projects, regardless of size or budget. In this lecture, Greta Blash will outline these key principles to help attendees understand what is involved in successfully managing a project, from initiating and planning, to monitoring and c...

published: 18 Mar 2015

Creativity & Innovation in Project Management - Paul Warner

This session will explore the role of creativity and innovation in Project Management.
PMIGLC Dinner Meeting - Southfied, MI - June 11, 2012 - Presenter: Mr. Paul Warner, OpenSystems Technologies.
Creativity and innovation are rare in the field of Project Management. For example, if you look at IT within an organization you are likely to find the most structured, logical and 'left brained' people. If you look deeper to Project Management within IT, you will frequently find the most organized, disciplined and structured resources within IT. I call it the left of the left brained population!
About Our Speaker: Paul Warner is a project manager with Open Systems Technologies (www.ostusa.com). As a Consultant with the OSTPMO, responsible for planning, organizing, executing and leadin...

There's a way to organize your work, stay focused, avoid mistakes, and be hyper-productive that you can learn in five minutes using sticky notes and markers. It's been used by Toyota to make cars, by Xbox to build software, and by individuals to maintain sanity. It’s called Kanban, and Eric Brechner, an Xbox development manager, has been using it with multiple teams for the past four years.
Eric’s new book, Agile Project Management with Kanban, has a quick start guide, with illustrations and online spreadsheets to get you productive fast. Other chapters help you estimate work, meet deadlines, deploy results, evolve from Scrum or traditional Waterfall, and integrate Kanban into large projects. Attend this talk in person, and you’ll create your own Kanban board, applying this simple techniq...

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to attend!
About Shane Curcuru
Shane serves as V.P. of Brand Management for the ASF, setting trademark and brand policy for all 250+ Apache projects, and has served as five-time Director, and member and mentor for Conferences and the Incubator.
Shane's Punderthings consultancy is here to help both companies and FOSS communities understand how to work together better. At home, Shane is: a father and husband, a Member of the ASF, a BMW driver and punny guy. Oh, and we have cats. I blog at http://communityovercode.com

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to attend!
About Shane Curcuru
Shane serves as V.P. of Brand Management for the ASF, setting trademark and brand policy for all 250+ Apache projects, and has served as five-time Director, and member and mentor for Conferences and the Incubator.
Shane's Punderthings consultancy is here to help both companies and FOSS communities understand how to work together better. At home, Shane is: a father and husband, a Member of the ASF, a BMW driver and punny guy. Oh, and we have cats. I blog at http://communityovercode.com

This PMPCertificationTraining video will help you to clear the PMP Certification Exam in the first attempt. It also gives an understanding of PMBOK Guide, project management processes, and how to earn the PMP PDU's to apply for PMP Certification Exam.
Subscribe to our channel to get video updates. Hit the subscribe button above.
Check our complete PMP playlist here: https://goo.gl/zs6vya
#PMP #PMPCertification #PMPTraining #ProjectManagement #PMBOK
How it Works?
1. Course consists of 35 hours of online classes, 5 Mock Tests
2. We have a 24x7 One-on-One LIVETechnical Support to help you with any problems you might face or any clarifications you may require during the course.
3. You will get LifetimeAccess to the recordings in the LMS.
- - - - - - - - - - - - - -
About the Course
Edureka’s instructor-led, online PMP exam prep course is designed to help aspiring professionals earn PMP® certification in the first attempt. The goal of this course is to empower the current and future project managers to manage project more efficiently and effectively throughout the Project ManagementLife cycle.
This course is taught by PMP certified trainers who have years of experience in training. These instructors have been practicing project and program management with some of the top organizations across industries. They leverage their rich, hands-on industry experience to help participants understand the practical application of all the 10 knowledge areas covered in The PMBOK® Guide (Project Management Body of Knowledge) – 5th Edition. The real-life examples, focus on core concepts and PMP mock tests help participants gain confidence to take up the PMP® exam and clear it in the first attempt.
PMP® Exam Preparation Course Objectives
1. Help participants clear the PMP exam in the first attempt
2. Earning the required 35 contact hour to become eligible for PMP Exam
3. Provide a 360 degree overview of The PMBOK® Guide - 5th Edition
4. Decipher the processes and knowledge areas of The PMBOK® Guide – 5th Edition
5. Help participants understand significant steps of the project life cycle
6. Review The PMBOK® Guide – 5th Edition tools and techniques essential for success in PMP exam
7. Evaluate participant's exam preparedness and create a personalized plan for self-study
8. Instill confidence to manage complex projects of various sizes
- - - - - - - - - - - - - -
Who should go for the PMP Certification?
The PMP® certification authenticates competency of the professional in leading and managing projects and project teams. PMP® certification is useful for anyone who is, aspiring to be a project manager, a seasoned project manager or has just become a project manager and looking to improve one’s skills and expertise.
PMPs are leading projects in nearly every industry and every country. PMP® certification does not focus on a particular geography or domain, it is domain agnostic and truly global. As a certified PMP, you can work in any domain or industry.
- - - - - - - - - - - - - -
PMP® Exam Pre-requisites
1. Project Management Education: This online virtual training will provide you the required 35 ContactHours of Formal Project Management Education.
2. Project Management Experience: A four-year degree (bachelor's or the global equivalent) and minimum 4,500 hours of project management experience over at-least three years’ time.
OR
A secondary diploma (high school or the global equivalent) and minimum 7,500 hours of project management experience over at -least five years’ time. For more information on PMP®, Click Here to access official PMP® Handbook on PMI® website.
Please write back to us at sales@edureka.co or call us at +91 88808 62004 for more information.
Website: http://www.edureka.co/pmp
Facebook: https://www.facebook.com/edurekaIN/
Twitter: https://twitter.com/edurekain
LinkedIn: https://www.linkedin.com/company/edureka
Customer Reviews:
Swapneel Singh, Program Manager at HP says: “My association with Edureka started when I opted for PMP course with them. Online training for 4 weeks with live instructor coaching, really helped me clear my concepts otherwise I would have been lost in the PMBOK. Instructor led Weekend morning classes with mock test at the end of each module is really helpful. Ofcourse just the classes is not enough to crack the exam you have to prepare from the PMBOK. I am highly satisfied with the study material, excellent instructor and extensive mock test that they have put up. I would recommend people to take the PMP course from www.edureka.co”

This PMPCertificationTraining video will help you to clear the PMP Certification Exam in the first attempt. It also gives an understanding of PMBOK Guide, project management processes, and how to earn the PMP PDU's to apply for PMP Certification Exam.
Subscribe to our channel to get video updates. Hit the subscribe button above.
Check our complete PMP playlist here: https://goo.gl/zs6vya
#PMP #PMPCertification #PMPTraining #ProjectManagement #PMBOK
How it Works?
1. Course consists of 35 hours of online classes, 5 Mock Tests
2. We have a 24x7 One-on-One LIVETechnical Support to help you with any problems you might face or any clarifications you may require during the course.
3. You will get LifetimeAccess to the recordings in the LMS.
- - - - - - - - - - - - - -
About the Course
Edureka’s instructor-led, online PMP exam prep course is designed to help aspiring professionals earn PMP® certification in the first attempt. The goal of this course is to empower the current and future project managers to manage project more efficiently and effectively throughout the Project ManagementLife cycle.
This course is taught by PMP certified trainers who have years of experience in training. These instructors have been practicing project and program management with some of the top organizations across industries. They leverage their rich, hands-on industry experience to help participants understand the practical application of all the 10 knowledge areas covered in The PMBOK® Guide (Project Management Body of Knowledge) – 5th Edition. The real-life examples, focus on core concepts and PMP mock tests help participants gain confidence to take up the PMP® exam and clear it in the first attempt.
PMP® Exam Preparation Course Objectives
1. Help participants clear the PMP exam in the first attempt
2. Earning the required 35 contact hour to become eligible for PMP Exam
3. Provide a 360 degree overview of The PMBOK® Guide - 5th Edition
4. Decipher the processes and knowledge areas of The PMBOK® Guide – 5th Edition
5. Help participants understand significant steps of the project life cycle
6. Review The PMBOK® Guide – 5th Edition tools and techniques essential for success in PMP exam
7. Evaluate participant's exam preparedness and create a personalized plan for self-study
8. Instill confidence to manage complex projects of various sizes
- - - - - - - - - - - - - -
Who should go for the PMP Certification?
The PMP® certification authenticates competency of the professional in leading and managing projects and project teams. PMP® certification is useful for anyone who is, aspiring to be a project manager, a seasoned project manager or has just become a project manager and looking to improve one’s skills and expertise.
PMPs are leading projects in nearly every industry and every country. PMP® certification does not focus on a particular geography or domain, it is domain agnostic and truly global. As a certified PMP, you can work in any domain or industry.
- - - - - - - - - - - - - -
PMP® Exam Pre-requisites
1. Project Management Education: This online virtual training will provide you the required 35 ContactHours of Formal Project Management Education.
2. Project Management Experience: A four-year degree (bachelor's or the global equivalent) and minimum 4,500 hours of project management experience over at-least three years’ time.
OR
A secondary diploma (high school or the global equivalent) and minimum 7,500 hours of project management experience over at -least five years’ time. For more information on PMP®, Click Here to access official PMP® Handbook on PMI® website.
Please write back to us at sales@edureka.co or call us at +91 88808 62004 for more information.
Website: http://www.edureka.co/pmp
Facebook: https://www.facebook.com/edurekaIN/
Twitter: https://twitter.com/edurekain
LinkedIn: https://www.linkedin.com/company/edureka
Customer Reviews:
Swapneel Singh, Program Manager at HP says: “My association with Edureka started when I opted for PMP course with them. Online training for 4 weeks with live instructor coaching, really helped me clear my concepts otherwise I would have been lost in the PMBOK. Instructor led Weekend morning classes with mock test at the end of each module is really helpful. Ofcourse just the classes is not enough to crack the exam you have to prepare from the PMBOK. I am highly satisfied with the study material, excellent instructor and extensive mock test that they have put up. I would recommend people to take the PMP course from www.edureka.co”

Hi Everyone - Registrations to LIG is open again (only for a limited time) https://goo.gl/nJGbQo - If you are unemployed, underemployed, or simply need a better...

Hi Everyone - Registrations to LIG is open again (only for a limited time) https://goo.gl/nJGbQo - If you are unemployed, underemployed, or simply need a better job, just take a look to see what the program covers. You'll be amazed!
Welcome to this week's episode where I make project management simple for you.
To make it applicable to the majority of the audience, I am teaching Project Management Institute's (PMI) project management framework.
________________________________________________
Textbooks and frameworks are always boring. So, to make project management more interesting for you, I ran a project to demonstrate what steps to take and when.
You won't regret spending 50 minutes to learn the basics of a wonderful practice called project management.
You can also download all the templates I used in the session here (no need to register);
https://thecareermastery.com/career-tips/project-management-simplified/
Although I strongly recommend you watch the entire session without skipping, for those of you who are just looking for snippets of information, you may find below the index of the video;
03:03 What is a project, program, and portfolio and how are they different from operations?
04:08 Project = Project Life Cycle + Project ManagementProcess
04:43 Project Life Cycle
06:52 Process Groups
09:27 LIG, PMP certification or CAPM certification, which one is right for you? [Hint: I am biased!]
11:53 Process Groups - Initiation
13:06 Process Groups - Initiation - Project Charter
16:50 Process Groups - Initiation - Stakeholder Identification
18:17 Process Groups - Planning
20:30 Process Groups - Planning - Collecting Requirements
22:45 Process Groups - Planning - Defining the Scope
24:41 Process Groups - Planning - Scope Baseline
25:12 Process Groups - Planning - Work Breakdown Structure (WBS)
32:22 Process Groups - Planning - WBS Dictionary & Scope Creep
34:39 Process Groups - Planning - Time Management / Developing a Schedule
36:00 Process Groups - Planning - Gantt Chart
37:38 Process Groups - Planning - FastTracking a Project & Project Crashing
38:52 Process Groups - Planning - Cost Management
39:42 Process Groups - Planning - Budget development (for PMP or CAPM takers)
41:02 Process Groups - Executing
42:04 Process Groups - Executing - Gold Plating
43:16 Process Groups - Monitoring and Controlling
45:00 Process Groups - Monitoring and Controlling - Earned Value
47:57 Process Groups - Closing Process Group
_______________________________________________________________
What is even a project? It definitely has a sexy tone to it right? Project…
I just love the way it sounds. I wonder how cool it must sound in French.
Proje…
Well, project is a temporary endeavor to create a unique solution.
Yeah that’s operations. No
Well, the difference between a project and operations is fairly simple. A project ends. So, it’s temporary. You implement your project, you close it, you create a unique product/service/ or whatever outcome you wanted then you are done.
Whereas in operations, it’s on-going and repetitive.
You may have also heard about the terms program and portfolio. Let me just quickly explain them here. Program is multiple projects put together.
Combined. And Portfolio is similarly. Multiple programs put together.
So, it’s project, program, portfolio.
Now before I go further, and dive deep. You need to understand something crucial. To run any project, you need 2 methodologies.
The first one is a project life cycle and the second one is project management process.
Most people confuse these 2. And if these are not clear, you can kiss the PMP certification goodbye. It’s absolutely amazing how many content creators in YouTube confuse these two. They are not interchangeable. You cannot afford to confuse a project life cycle with a project management process.
Don’t worryI am going to make it very simple for you.
Let’s start with Project Life Cycle.
Project Life Cycle is unique to a project, to an industry, to your needs.
It’s highly customizable. Think of it like this; a human development is a project.
So, your life cycle is;
1) Conceiving
2) Birth
3) Childhood
4) Teenage hood. Teenage hood. Is that a word? Teenaging?
5) Adulthood6) And death
Easy stuff right? So, now if it was an IT project. I am not an IT but it would like something like this;
High-level design
Detailed Design
Coding
Testing
Installation
And Turnover
This is project life cycle.
The term cycle is a bit confusing here. I think. But who knows.
This video covers;
project management
project management institute
pmp project management professional certification
project life cycle
project management PMI
managing a project
project management fundamentals
fundamentals of project management
project management for beginners
project management course

Hi Everyone - Registrations to LIG is open again (only for a limited time) https://goo.gl/nJGbQo - If you are unemployed, underemployed, or simply need a better job, just take a look to see what the program covers. You'll be amazed!
Welcome to this week's episode where I make project management simple for you.
To make it applicable to the majority of the audience, I am teaching Project Management Institute's (PMI) project management framework.
________________________________________________
Textbooks and frameworks are always boring. So, to make project management more interesting for you, I ran a project to demonstrate what steps to take and when.
You won't regret spending 50 minutes to learn the basics of a wonderful practice called project management.
You can also download all the templates I used in the session here (no need to register);
https://thecareermastery.com/career-tips/project-management-simplified/
Although I strongly recommend you watch the entire session without skipping, for those of you who are just looking for snippets of information, you may find below the index of the video;
03:03 What is a project, program, and portfolio and how are they different from operations?
04:08 Project = Project Life Cycle + Project ManagementProcess
04:43 Project Life Cycle
06:52 Process Groups
09:27 LIG, PMP certification or CAPM certification, which one is right for you? [Hint: I am biased!]
11:53 Process Groups - Initiation
13:06 Process Groups - Initiation - Project Charter
16:50 Process Groups - Initiation - Stakeholder Identification
18:17 Process Groups - Planning
20:30 Process Groups - Planning - Collecting Requirements
22:45 Process Groups - Planning - Defining the Scope
24:41 Process Groups - Planning - Scope Baseline
25:12 Process Groups - Planning - Work Breakdown Structure (WBS)
32:22 Process Groups - Planning - WBS Dictionary & Scope Creep
34:39 Process Groups - Planning - Time Management / Developing a Schedule
36:00 Process Groups - Planning - Gantt Chart
37:38 Process Groups - Planning - FastTracking a Project & Project Crashing
38:52 Process Groups - Planning - Cost Management
39:42 Process Groups - Planning - Budget development (for PMP or CAPM takers)
41:02 Process Groups - Executing
42:04 Process Groups - Executing - Gold Plating
43:16 Process Groups - Monitoring and Controlling
45:00 Process Groups - Monitoring and Controlling - Earned Value
47:57 Process Groups - Closing Process Group
_______________________________________________________________
What is even a project? It definitely has a sexy tone to it right? Project…
I just love the way it sounds. I wonder how cool it must sound in French.
Proje…
Well, project is a temporary endeavor to create a unique solution.
Yeah that’s operations. No
Well, the difference between a project and operations is fairly simple. A project ends. So, it’s temporary. You implement your project, you close it, you create a unique product/service/ or whatever outcome you wanted then you are done.
Whereas in operations, it’s on-going and repetitive.
You may have also heard about the terms program and portfolio. Let me just quickly explain them here. Program is multiple projects put together.
Combined. And Portfolio is similarly. Multiple programs put together.
So, it’s project, program, portfolio.
Now before I go further, and dive deep. You need to understand something crucial. To run any project, you need 2 methodologies.
The first one is a project life cycle and the second one is project management process.
Most people confuse these 2. And if these are not clear, you can kiss the PMP certification goodbye. It’s absolutely amazing how many content creators in YouTube confuse these two. They are not interchangeable. You cannot afford to confuse a project life cycle with a project management process.
Don’t worryI am going to make it very simple for you.
Let’s start with Project Life Cycle.
Project Life Cycle is unique to a project, to an industry, to your needs.
It’s highly customizable. Think of it like this; a human development is a project.
So, your life cycle is;
1) Conceiving
2) Birth
3) Childhood
4) Teenage hood. Teenage hood. Is that a word? Teenaging?
5) Adulthood6) And death
Easy stuff right? So, now if it was an IT project. I am not an IT but it would like something like this;
High-level design
Detailed Design
Coding
Testing
Installation
And Turnover
This is project life cycle.
The term cycle is a bit confusing here. I think. But who knows.
This video covers;
project management
project management institute
pmp project management professional certification
project life cycle
project management PMI
managing a project
project management fundamentals
fundamentals of project management
project management for beginners
project management course

Introduction to JIRA & Agile Project Management

LOOKING FOR MORE TALKS LIKE THIS ONE?:
Dan Chuparkoff is available for custom presentations and workshops. If you and your team want to learn more about Buildin...

LOOKING FOR MORE TALKS LIKE THIS ONE?:
Dan Chuparkoff is available for custom presentations and workshops. If you and your team want to learn more about Building Disruptive Products, Understanding & Applying Data Science, or Exponential Teamwork, you can find out more and get on Dan's schedule at http://chuparkoff.com
IN THIS VIDEO:
Join me for a brief introduction to JIRA & AgileProject Management. I'll talk about basic Agile concepts. I'll show you basic JIRA planning and working with Scrum and Kanban. And I'll show you the most important reports to master so you can build great software just like Atlassian. The corresponding presentation deck for this talk can be found on Slideshare: http://www.slideshare.net/chuparkoff/introduction-to-jira-38474943

LOOKING FOR MORE TALKS LIKE THIS ONE?:
Dan Chuparkoff is available for custom presentations and workshops. If you and your team want to learn more about Building Disruptive Products, Understanding & Applying Data Science, or Exponential Teamwork, you can find out more and get on Dan's schedule at http://chuparkoff.com
IN THIS VIDEO:
Join me for a brief introduction to JIRA & AgileProject Management. I'll talk about basic Agile concepts. I'll show you basic JIRA planning and working with Scrum and Kanban. And I'll show you the most important reports to master so you can build great software just like Atlassian. The corresponding presentation deck for this talk can be found on Slideshare: http://www.slideshare.net/chuparkoff/introduction-to-jira-38474943

Project Management: Listen, Learn, Lead

If you experience any technical difficulties with this video or would like to make an accessibility-related request, please send a message to digicomm@uchicago....

If you experience any technical difficulties with this video or would like to make an accessibility-related request, please send a message to digicomm@uchicago.edu.
David Oshlag, MBA'88, leads a discussion on how to increase productivity and efficiency, lower stress, and add dollars to the bottom line. Oshlag argues that the value of successfully leading projects and project teams should not be underestimated. It could be worth millions of dollars to your company.
Topics to be covered include: -- Focused definitions of project management -- "Team" organizational structure -- The "Full Plate" challenge -- Leadership: Through different lenses
You'll leave this session understanding what it takes to manage projects successfully, along with a detailed reference list to help you continue building your knowledge base.

If you experience any technical difficulties with this video or would like to make an accessibility-related request, please send a message to digicomm@uchicago.edu.
David Oshlag, MBA'88, leads a discussion on how to increase productivity and efficiency, lower stress, and add dollars to the bottom line. Oshlag argues that the value of successfully leading projects and project teams should not be underestimated. It could be worth millions of dollars to your company.
Topics to be covered include: -- Focused definitions of project management -- "Team" organizational structure -- The "Full Plate" challenge -- Leadership: Through different lenses
You'll leave this session understanding what it takes to manage projects successfully, along with a detailed reference list to help you continue building your knowledge base.

OpenAir Expert Webinar Series: Project Management Methodologies

We love to educate our community of people interested in improving their project based business. We provide best practice advice for professional services auto...

We love to educate our community of people interested in improving their project based business. We provide best practice advice for professional services automation tools such as NetSuite OpenAir, Consulting Skills, project management and resource management.

We love to educate our community of people interested in improving their project based business. We provide best practice advice for professional services automation tools such as NetSuite OpenAir, Consulting Skills, project management and resource management.

Project Management Tools and Organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One ...

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ person Drupal shop
Stay organized and agile
Communicate amongst team members
Remotely manage distributed, virtual teams
Document our work
Track our time
Provide clients with visibility and transparency
The goals of this session are to help attendees understand some of the tools that are out there to improve project management and how to execute on their project more efficiently by using the tools to support agile development.
**This session is intended for principals, project managers, and team leaders at Drupal development firms. It is also helpful for client organizations who want to learn about the type of collaboration and visibility they should have with their projects.** http://2012.drupalcorn.org/sessions/project-management-tools-and-organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ person Drupal shop
Stay organized and agile
Communicate amongst team members
Remotely manage distributed, virtual teams
Document our work
Track our time
Provide clients with visibility and transparency
The goals of this session are to help attendees understand some of the tools that are out there to improve project management and how to execute on their project more efficiently by using the tools to support agile development.
**This session is intended for principals, project managers, and team leaders at Drupal development firms. It is also helpful for client organizations who want to learn about the type of collaboration and visibility they should have with their projects.** http://2012.drupalcorn.org/sessions/project-management-tools-and-organization

This lecture is brought to you by the CalSouthern School of Business (http://www.calsouthern.edu/business) in partnership with the Project Management Institute’s Orange County chapter (http://www.pmi-oc.org/).
Presenter: Greta Blash
Description:
Project management is a discipline that is in great and ever-increasing demand—across all industries and at business organizations of all sizes. It is so ubiquitous now that it has evolved from a specialized technical skill to a life skill.
Despite its wide proliferation, there remain key concepts that apply to all projects, regardless of size or budget. In this lecture, Greta Blash will outline these key principles to help attendees understand what is involved in successfully managing a project, from initiating and planning, to monitoring and controlling the effort, and, ultimately, to the final completion of the project.
This lecture will be a special presentation of CalSouthern’s Master Lecture Series brought to you in partnership with The ProjectManagementInstitute’s Orange County chapter.
Bio:
Greta Blash has extensive experience as an executive and consulting IT professional, both domestically and internationally. Her areas of experience include program management, project management, agile scrum development with emphasis in the areas of system implementations and conversions, customer relationship management, data warehousing and business intelligence.
She is a certified project manager whose extensive experience enables her to concurrently manage multiple high-risk, high-tech projects. She also holds an agile certification and business analysis certification from Project Management Institute (PMI), the world’s leading professional association for the project, program and portfolio management profession.
Greta has taught project management certification courses worldwide for the last five years. In addition to project management professional and certified associate in project management certification examination preparation courses, she has also taught preparation courses for business analysis and agile certification programs. As a visiting professor at DeVry/Keller in Nevada, she taught the Master of Project Management program, a Global Accreditation Center-accredited program from PMI.
Greta has served as vice president of education and programs at PMI’s Southern Nevada Chapter in Las Vegas, Nevada. She has been the academic outreach liaison for PMI Region 7 since 2012.
For more information about the California Southern University School of Business, please visit: http://www.calsouthern.edu/business

This lecture is brought to you by the CalSouthern School of Business (http://www.calsouthern.edu/business) in partnership with the Project Management Institute’s Orange County chapter (http://www.pmi-oc.org/).
Presenter: Greta Blash
Description:
Project management is a discipline that is in great and ever-increasing demand—across all industries and at business organizations of all sizes. It is so ubiquitous now that it has evolved from a specialized technical skill to a life skill.
Despite its wide proliferation, there remain key concepts that apply to all projects, regardless of size or budget. In this lecture, Greta Blash will outline these key principles to help attendees understand what is involved in successfully managing a project, from initiating and planning, to monitoring and controlling the effort, and, ultimately, to the final completion of the project.
This lecture will be a special presentation of CalSouthern’s Master Lecture Series brought to you in partnership with The ProjectManagementInstitute’s Orange County chapter.
Bio:
Greta Blash has extensive experience as an executive and consulting IT professional, both domestically and internationally. Her areas of experience include program management, project management, agile scrum development with emphasis in the areas of system implementations and conversions, customer relationship management, data warehousing and business intelligence.
She is a certified project manager whose extensive experience enables her to concurrently manage multiple high-risk, high-tech projects. She also holds an agile certification and business analysis certification from Project Management Institute (PMI), the world’s leading professional association for the project, program and portfolio management profession.
Greta has taught project management certification courses worldwide for the last five years. In addition to project management professional and certified associate in project management certification examination preparation courses, she has also taught preparation courses for business analysis and agile certification programs. As a visiting professor at DeVry/Keller in Nevada, she taught the Master of Project Management program, a Global Accreditation Center-accredited program from PMI.
Greta has served as vice president of education and programs at PMI’s Southern Nevada Chapter in Las Vegas, Nevada. She has been the academic outreach liaison for PMI Region 7 since 2012.
For more information about the California Southern University School of Business, please visit: http://www.calsouthern.edu/business

This session will explore the role of creativity and innovation in Project Management.
PMIGLC Dinner Meeting - Southfied, MI - June 11, 2012 - Presenter: Mr. Paul Warner, OpenSystems Technologies.
Creativity and innovation are rare in the field of Project Management. For example, if you look at IT within an organization you are likely to find the most structured, logical and 'left brained' people. If you look deeper to Project Management within IT, you will frequently find the most organized, disciplined and structured resources within IT. I call it the left of the left brained population!
About Our Speaker: Paul Warner is a project manager with Open Systems Technologies (www.ostusa.com). As a Consultant with the OSTPMO, responsible for planning, organizing, executing and leading IT projects from concept through closure.
Paul is a certified Project Management Professional. He has 18 years of IT industry experience, including 13+ years as a project manager. Paul has worked on both 'sides of the fence' as a consultant providing services as well as from the corporate side engaging outside vendors and working with internal teams. He has experience with many industries including: warehousing, food service distribution, banking, gas and oil, quick service restaurant, and manufacturing.
The Great Lakes Chapter of the Project Management Institute is a non-profit organization whose mission is to enrich the knowledge, skills, careers, and maturity of its members in leading projects for stakeholders' competitive advantage.
Organization's Vision: PMIGLC will be known locally and globally as a principal source for the development and advancement of the project management profession, leaving its footprint on organizations through the success of its members

This session will explore the role of creativity and innovation in Project Management.
PMIGLC Dinner Meeting - Southfied, MI - June 11, 2012 - Presenter: Mr. Paul Warner, OpenSystems Technologies.
Creativity and innovation are rare in the field of Project Management. For example, if you look at IT within an organization you are likely to find the most structured, logical and 'left brained' people. If you look deeper to Project Management within IT, you will frequently find the most organized, disciplined and structured resources within IT. I call it the left of the left brained population!
About Our Speaker: Paul Warner is a project manager with Open Systems Technologies (www.ostusa.com). As a Consultant with the OSTPMO, responsible for planning, organizing, executing and leading IT projects from concept through closure.
Paul is a certified Project Management Professional. He has 18 years of IT industry experience, including 13+ years as a project manager. Paul has worked on both 'sides of the fence' as a consultant providing services as well as from the corporate side engaging outside vendors and working with internal teams. He has experience with many industries including: warehousing, food service distribution, banking, gas and oil, quick service restaurant, and manufacturing.
The Great Lakes Chapter of the Project Management Institute is a non-profit organization whose mission is to enrich the knowledge, skills, careers, and maturity of its members in leading projects for stakeholders' competitive advantage.
Organization's Vision: PMIGLC will be known locally and globally as a principal source for the development and advancement of the project management profession, leaving its footprint on organizations through the success of its members

There's a way to organize your work, stay focused, avoid mistakes, and be hyper-productive that you can learn in five minutes using sticky notes and markers. It...

There's a way to organize your work, stay focused, avoid mistakes, and be hyper-productive that you can learn in five minutes using sticky notes and markers. It's been used by Toyota to make cars, by Xbox to build software, and by individuals to maintain sanity. It’s called Kanban, and Eric Brechner, an Xbox development manager, has been using it with multiple teams for the past four years.
Eric’s new book, Agile Project Management with Kanban, has a quick start guide, with illustrations and online spreadsheets to get you productive fast. Other chapters help you estimate work, meet deadlines, deploy results, evolve from Scrum or traditional Waterfall, and integrate Kanban into large projects. Attend this talk in person, and you’ll create your own Kanban board, applying this simple technique to the work you do every day.

There's a way to organize your work, stay focused, avoid mistakes, and be hyper-productive that you can learn in five minutes using sticky notes and markers. It's been used by Toyota to make cars, by Xbox to build software, and by individuals to maintain sanity. It’s called Kanban, and Eric Brechner, an Xbox development manager, has been using it with multiple teams for the past four years.
Eric’s new book, Agile Project Management with Kanban, has a quick start guide, with illustrations and online spreadsheets to get you productive fast. Other chapters help you estimate work, meet deadlines, deploy results, evolve from Scrum or traditional Waterfall, and integrate Kanban into large projects. Attend this talk in person, and you’ll create your own Kanban board, applying this simple technique to the work you do every day.

Learn the Basics of ProjectLibre - Your Quick Start to Project Management with ProjectLibre
ProjectLibre (formerly OpenProj) is open source project management software which is free to download and use. Find it at http://www.projectlibre.org.
In this video you will learn how to set up a project in ProjectLibre. You will learn how to start a project, how to add tasks and how to add subtasks. Learn how to set durations for your tasks and how to create precedents such as FS or finish to start dependencies.
You will see how the gantt chart is produced and how to determine tasks on the critical path. Learn how to save and open a project.
By the time you have finished this tutorial you should be able to create a basic project in ProjectLibre and have established the critical path for its completion.
This video is a quick start guide to ProjectLibre and suitable for getting anyone up and running with the software for business use including Human Resource management, Systems Development Life Cycle planning and more.
VIEW MORE VIDEOS JUST LIKE THIS ON MY YOUTUBE CHANNEL
Subscribe ► http://www.youtube.com/subscription_center?add_user=helenlbradley
VISIT PROJECTWOMAN.COM FOR MORE ON PHOTOSHOP, ILLUSTRATOR & LIGHTROOM
Website ► http://www.projectwoman.com
Blog ► http://www.projectwoman.com/phototips
SUBSCRIBE TO MY EMAIL MAILING LIST
http://visitor.constantcontact.com/d.jsp?m=1102397539123&p=oi
LET'S CONNECT!
Google+ ► https://plus.google.com/+helenbradley
Facebook ► https://www.facebook.com/projectwoman
Twitter ► https://twitter.com/helenbradley
LinkedIn ► http://linkedin.com/in/HelenBradley
LEARN BY PURCHASING ONE OF MY COURSES
Udemy ► https://www.udemy.com/illustrator-for-photoshop-users/
Curious ► https://curious.com/helenbradley/series/photoshop-for-photographers
Curious ► https://curious.com/helenbradley/series/10-advanced-photoshop-techniques
Skillshare ► http://www.skillshare.com/helenbradley
Learn Lightroom with Helen Bradley ► http://helenbradley.teachable.com
IF YOU LIKED THIS VIDEO YOU MAY LIKE THESE SIMILAR VIDEOS:
Ipad Omnisketch SeuratBackground ► http://youtu.be/dYIxipj3TSc
Map Addresses With Mapalist And Googledrive ► http://youtu.be/wNSLI4A9Rps
Omnisketch MirrorHeart iPad Drawing ► http://youtu.be/lYdxVAaznjg
Paintshop Pro - Using PhotoLayout Templates ► http://youtu.be/78ZXmXyM7Q4
Paintshop Pro: Using Projectwoman.Com Photo Frames ► http://youtu.be/iuz9zV_gnsk
Photography Howto: Self Assignments ► http://youtu.be/Gqmlsa9p9p4
Record Your iPad Screen ► http://youtu.be/XEGObv22dTo
CreateA SingleImageTriptych In Gimp ► http://youtu.be/IRpHwNHUsew
Get Photos Off Your Camera And OntoYour Computer ► http://youtu.be/Sf5nx7wqh7k
Reorder Pins on a Pinterest Board ► https://youtu.be/xhllAYhwHm0
Pinterest - How to rearrange pins on a board ► https://youtu.be/xhllAYhwHm0

6:00

Project Management: How to Run Team Meetings

Learn how to run team meetings by taking these simple steps from our expert at https://www...

Project Management: How to Run Team Meetings

Learn how to run team meetings by taking these simple steps from our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=ProjectManagementHowtoRunTeamMeetings Every team meeting can be a pleasure if you follow these tips today.

2:29

5 Reasons to upgrade to the OpenProject Enterprise Edition

Get premium features and professional support for the best open source project management ...

Easy Redmine - Open Source Project Management Tool

Easy Redmine is a web based collaborative project management application. It is used by companies from around the world to handle projects, tasks, schedules, resource utilization, budgets, attendance monitoring, support management and much more.
It is an open source tool, like the base it was built on - Redmine. This enables to fully personalize implementation to organizations according to their specific needs.
From the usability point of view, our goal is to make project management simple to grasp, so that the main efforts of our customers can be focused on their core business activities - Easy Redmine provides suitable environment for project initialization, project delivery, project sustainability, backoffice processes as well as personal time management.
More information on our website https://www.easyredmine.com/
For any questions, you can reach us at info@easyredmine.com

Agile Project Management: Scrum & Sprint Demystified

Agile Project Management, AgileSprint and Agile Scrum... explained in minutes by our expert at https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified, right here!
Devin Deen of ProjectManager.com introduces a 'no fluff' video that demystifies Agile Methodology and it's role in project management, in a few short minutes.
Want to fully understand the Agile approach? Watch as Devin shares his whiteboard Agile training skills with you.
Learn exactly what Agile Project Management with Scrum is all about. See how Agile project management can play such a vital role with projects where the end user may not know exactly what they want.
Discover the benefits of incorporating the Agile Project Management Methodology into your projects by watching this info-packed video now!
Click the link below to claim your 30-day free trial of ProjectManager.com
https://www.projectmanager.com/?utm_source=youtube.com&utm_medium=social&utm_campaign=AgileProjectManagementScrumSprintDemystified
subscribe to our YouTube Channel here: https://www.youtube.com/user/projectmanagervideos
Want some more great Agile Project Management Tips? Go here https://www.youtube.com/watch?v=T4gmxrrT8YQ

1:44

Wheatbin - Open Source Project Management Software

Wheatbin is a complete project management system that combines Kanban methodology with the...

Apache Way: Effective Open Source Project Management - Shane Curcuru

Apache Way: EffectiveOpen SourceProject Management - Shane Curcuru, Apache Software FoundationJoin us all day Wednesday for six expert sessions about the Apache Way, the ASF's tried and proven set of behaviors and practices for effective open source project management that encourages long-lived successful projects.
Come learn from core committers and officers at the ASF how we help support the 170+ Apache projects in their successes, as well as how you can get involved either as an individual or a company in the ASF. Learn the best ways to engage with projects, and how to successfully structure a project to come to the Apache Incubator.
This session will introduce the core concepts and inform you on which sessions during the day are the best fit for you or your organization to attend!
About Shane Curcuru
Shane serves as V.P. of Brand Management for the ASF, setting trademark and brand policy for all 250+ Apache projects, and has served as five-time Director, and member and mentor for Conferences and the Incubator.
Shane's Punderthings consultancy is here to help both companies and FOSS communities understand how to work together better. At home, Shane is: a father and husband, a Member of the ASF, a BMW driver and punny guy. Oh, and we have cats. I blog at http://communityovercode.com

This PMPCertificationTraining video will help you to clear the PMP Certification Exam in the first attempt. It also gives an understanding of PMBOK Guide, project management processes, and how to earn the PMP PDU's to apply for PMP Certification Exam.
Subscribe to our channel to get video updates. Hit the subscribe button above.
Check our complete PMP playlist here: https://goo.gl/zs6vya
#PMP #PMPCertification #PMPTraining #ProjectManagement #PMBOK
How it Works?
1. Course consists of 35 hours of online classes, 5 Mock Tests
2. We have a 24x7 One-on-One LIVETechnical Support to help you with any problems you might face or any clarifications you may require during the course.
3. You will get LifetimeAccess to the recordings in the LMS.
- - - - - - - - - - - - - -
About the Course
Edureka’s instructor-led, online PMP exam prep course is designed to help aspiring professionals earn PMP® certification in the first attempt. The goal of this course is to empower the current and future project managers to manage project more efficiently and effectively throughout the Project ManagementLife cycle.
This course is taught by PMP certified trainers who have years of experience in training. These instructors have been practicing project and program management with some of the top organizations across industries. They leverage their rich, hands-on industry experience to help participants understand the practical application of all the 10 knowledge areas covered in The PMBOK® Guide (Project Management Body of Knowledge) – 5th Edition. The real-life examples, focus on core concepts and PMP mock tests help participants gain confidence to take up the PMP® exam and clear it in the first attempt.
PMP® Exam Preparation Course Objectives
1. Help participants clear the PMP exam in the first attempt
2. Earning the required 35 contact hour to become eligible for PMP Exam
3. Provide a 360 degree overview of The PMBOK® Guide - 5th Edition
4. Decipher the processes and knowledge areas of The PMBOK® Guide – 5th Edition
5. Help participants understand significant steps of the project life cycle
6. Review The PMBOK® Guide – 5th Edition tools and techniques essential for success in PMP exam
7. Evaluate participant's exam preparedness and create a personalized plan for self-study
8. Instill confidence to manage complex projects of various sizes
- - - - - - - - - - - - - -
Who should go for the PMP Certification?
The PMP® certification authenticates competency of the professional in leading and managing projects and project teams. PMP® certification is useful for anyone who is, aspiring to be a project manager, a seasoned project manager or has just become a project manager and looking to improve one’s skills and expertise.
PMPs are leading projects in nearly every industry and every country. PMP® certification does not focus on a particular geography or domain, it is domain agnostic and truly global. As a certified PMP, you can work in any domain or industry.
- - - - - - - - - - - - - -
PMP® Exam Pre-requisites
1. Project Management Education: This online virtual training will provide you the required 35 ContactHours of Formal Project Management Education.
2. Project Management Experience: A four-year degree (bachelor's or the global equivalent) and minimum 4,500 hours of project management experience over at-least three years’ time.
OR
A secondary diploma (high school or the global equivalent) and minimum 7,500 hours of project management experience over at -least five years’ time. For more information on PMP®, Click Here to access official PMP® Handbook on PMI® website.
Please write back to us at sales@edureka.co or call us at +91 88808 62004 for more information.
Website: http://www.edureka.co/pmp
Facebook: https://www.facebook.com/edurekaIN/
Twitter: https://twitter.com/edurekain
LinkedIn: https://www.linkedin.com/company/edureka
Customer Reviews:
Swapneel Singh, Program Manager at HP says: “My association with Edureka started when I opted for PMP course with them. Online training for 4 weeks with live instructor coaching, really helped me clear my concepts otherwise I would have been lost in the PMBOK. Instructor led Weekend morning classes with mock test at the end of each module is really helpful. Ofcourse just the classes is not enough to crack the exam you have to prepare from the PMBOK. I am highly satisfied with the study material, excellent instructor and extensive mock test that they have put up. I would recommend people to take the PMP course from www.edureka.co”

Hi Everyone - Registrations to LIG is open again (only for a limited time) https://goo.gl/nJGbQo - If you are unemployed, underemployed, or simply need a better job, just take a look to see what the program covers. You'll be amazed!
Welcome to this week's episode where I make project management simple for you.
To make it applicable to the majority of the audience, I am teaching Project Management Institute's (PMI) project management framework.
________________________________________________
Textbooks and frameworks are always boring. So, to make project management more interesting for you, I ran a project to demonstrate what steps to take and when.
You won't regret spending 50 minutes to learn the basics of a wonderful practice called project management.
You can also download all the templates I used in the session here (no need to register);
https://thecareermastery.com/career-tips/project-management-simplified/
Although I strongly recommend you watch the entire session without skipping, for those of you who are just looking for snippets of information, you may find below the index of the video;
03:03 What is a project, program, and portfolio and how are they different from operations?
04:08 Project = Project Life Cycle + Project ManagementProcess
04:43 Project Life Cycle
06:52 Process Groups
09:27 LIG, PMP certification or CAPM certification, which one is right for you? [Hint: I am biased!]
11:53 Process Groups - Initiation
13:06 Process Groups - Initiation - Project Charter
16:50 Process Groups - Initiation - Stakeholder Identification
18:17 Process Groups - Planning
20:30 Process Groups - Planning - Collecting Requirements
22:45 Process Groups - Planning - Defining the Scope
24:41 Process Groups - Planning - Scope Baseline
25:12 Process Groups - Planning - Work Breakdown Structure (WBS)
32:22 Process Groups - Planning - WBS Dictionary & Scope Creep
34:39 Process Groups - Planning - Time Management / Developing a Schedule
36:00 Process Groups - Planning - Gantt Chart
37:38 Process Groups - Planning - FastTracking a Project & Project Crashing
38:52 Process Groups - Planning - Cost Management
39:42 Process Groups - Planning - Budget development (for PMP or CAPM takers)
41:02 Process Groups - Executing
42:04 Process Groups - Executing - Gold Plating
43:16 Process Groups - Monitoring and Controlling
45:00 Process Groups - Monitoring and Controlling - Earned Value
47:57 Process Groups - Closing Process Group
_______________________________________________________________
What is even a project? It definitely has a sexy tone to it right? Project…
I just love the way it sounds. I wonder how cool it must sound in French.
Proje…
Well, project is a temporary endeavor to create a unique solution.
Yeah that’s operations. No
Well, the difference between a project and operations is fairly simple. A project ends. So, it’s temporary. You implement your project, you close it, you create a unique product/service/ or whatever outcome you wanted then you are done.
Whereas in operations, it’s on-going and repetitive.
You may have also heard about the terms program and portfolio. Let me just quickly explain them here. Program is multiple projects put together.
Combined. And Portfolio is similarly. Multiple programs put together.
So, it’s project, program, portfolio.
Now before I go further, and dive deep. You need to understand something crucial. To run any project, you need 2 methodologies.
The first one is a project life cycle and the second one is project management process.
Most people confuse these 2. And if these are not clear, you can kiss the PMP certification goodbye. It’s absolutely amazing how many content creators in YouTube confuse these two. They are not interchangeable. You cannot afford to confuse a project life cycle with a project management process.
Don’t worryI am going to make it very simple for you.
Let’s start with Project Life Cycle.
Project Life Cycle is unique to a project, to an industry, to your needs.
It’s highly customizable. Think of it like this; a human development is a project.
So, your life cycle is;
1) Conceiving
2) Birth
3) Childhood
4) Teenage hood. Teenage hood. Is that a word? Teenaging?
5) Adulthood6) And death
Easy stuff right? So, now if it was an IT project. I am not an IT but it would like something like this;
High-level design
Detailed Design
Coding
Testing
Installation
And Turnover
This is project life cycle.
The term cycle is a bit confusing here. I think. But who knows.
This video covers;
project management
project management institute
pmp project management professional certification
project life cycle
project management PMI
managing a project
project management fundamentals
fundamentals of project management
project management for beginners
project management course

Introduction to JIRA & Agile Project Management

LOOKING FOR MORE TALKS LIKE THIS ONE?:
Dan Chuparkoff is available for custom presentations and workshops. If you and your team want to learn more about Building Disruptive Products, Understanding & Applying Data Science, or Exponential Teamwork, you can find out more and get on Dan's schedule at http://chuparkoff.com
IN THIS VIDEO:
Join me for a brief introduction to JIRA & AgileProject Management. I'll talk about basic Agile concepts. I'll show you basic JIRA planning and working with Scrum and Kanban. And I'll show you the most important reports to master so you can build great software just like Atlassian. The corresponding presentation deck for this talk can be found on Slideshare: http://www.slideshare.net/chuparkoff/introduction-to-jira-38474943

41:40

Project Acceleration / Activity Crashing - Project Management

How to crash or accelerate a project once the critical path is done. As a project manager ...

Project Management: Listen, Learn, Lead

If you experience any technical difficulties with this video or would like to make an accessibility-related request, please send a message to digicomm@uchicago.edu.
David Oshlag, MBA'88, leads a discussion on how to increase productivity and efficiency, lower stress, and add dollars to the bottom line. Oshlag argues that the value of successfully leading projects and project teams should not be underestimated. It could be worth millions of dollars to your company.
Topics to be covered include: -- Focused definitions of project management -- "Team" organizational structure -- The "Full Plate" challenge -- Leadership: Through different lenses
You'll leave this session understanding what it takes to manage projects successfully, along with a detailed reference list to help you continue building your knowledge base.

45:02

OpenAir Expert Webinar Series: Project Management Methodologies

We love to educate our community of people interested in improving their project based bus...

OpenAir Expert Webinar Series: Project Management Methodologies

We love to educate our community of people interested in improving their project based business. We provide best practice advice for professional services automation tools such as NetSuite OpenAir, Consulting Skills, project management and resource management.

48:19

Project Management Tools and Organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often...

Project Management Tools and Organization

Andrew Kucharski. As many Drupal development firms continue to evolve and mature, we often run into many management issues involved with the growing pains. One of the biggest of those issues is effective and efficient project management. In this session, we will discuss tools and processes to use throughout the development project and beyond, as well as best practices to help your organization go and stay agile. We will delve into Redmine as an example of a highly flexible, open source project management tool for supporting agile development and support.
We will cover tools in the following categories:
Communication and collaboration
Internal processes
Client reporting
Ticketing and task management for development and support
These tools help us:
Run all operational aspects of a 30+ person Drupal shop
Stay organized and agile
Communicate amongst team members
Remotely manage distributed, virtual teams
Document our work
Track our time
Provide clients with visibility and transparency
The goals of this session are to help attendees understand some of the tools that are out there to improve project management and how to execute on their project more efficiently by using the tools to support agile development.
**This session is intended for principals, project managers, and team leaders at Drupal development firms. It is also helpful for client organizations who want to learn about the type of collaboration and visibility they should have with their projects.** http://2012.drupalcorn.org/sessions/project-management-tools-and-organization

Apache Way: Effective Open Source Project Manageme...

Tutorial Open Proj...

ACCA P3 Chapter 24 Project management...

6. Agile Project Management...

PMP Certification -1 | Project Management Certific...

Project Management Simplified: Learn The Fundament...

Free Project Management Software - Open Source CRM...

Introduction to PMI & PMP and Project Management F...

An Introduction to Humanitarian & Development Proj...

Introduction to JIRA & Agile Project Management...

Project Acceleration / Activity Crashing - Project...

Project Management: Listen, Learn, Lead...

OpenAir Expert Webinar Series: Project Management ...

Project Management Tools and Organization...

Project Network Diagrams - Project Management...

The Basics of Good Project Management...

Creativity & Innovation in Project Management - Pa...

Fast Track Project Management Success w/ SharePoin...

Michael Porter: Aligning Strategy & Project Manage...

Eric Brechner: "Agile Project Management with Kanb...

Gizmodo reported on Wednesday that a former Google engineer is suing the company for discrimination, harassment, retaliation, and wrongful termination ...Chevalier's posts had been quoting in Damore's lawsuit against Google, who is also suing the company for alleged discrimination against conservative white men ... “Firing the employee who pushed back against the bullies was exactly the wrong step to take.” ... But the effect is the same....

OSLO... By 2300, the report projected that sea levels would gain by 0.7-1.2 metres, even if almost 200 nations fully meet goals under the 2015Paris Agreement, which incl­ude cutting greenhouse gas emissions to net zero in the second half of this century. Ocean levels will rise inexorably because heat-trapping industrial gases already em­­itted will linger in the atmosphere, melting more ice, it said ... ....

The woman tasked with caring for accused Florida shooter Nikolas Cruz and his brother have moved quickly to file court papers seeking control of their inheritance the day after the massacre at Majory Stoneman Douglas High School, Newsweek reported. When the mother of Nikolas and Zachary Cruz died from flu-related pneumonia last November, their lives were entrusted to Roxanne Deschamps, the report said....

Special CounselRobert Mueller's probe is prepared to accept a guilty plea from the London-based son-in-law of a Russian businessman after he made false statements during the investigation into alleged Russian interference in the 2016 U.S ...U.S. prosecutors in the Mueller office said the case was related to former Trump 2016 presidential campaign managerPaul Manafort, who was also an adviser to Yanukovych... Tuesday in front of U.S ... U.S....

Article by WN.Com Correspondent Dallas DarlingTo this day it’s something my aunt hardly mentions, let alone discusses. And like a few other families living in the United States, it’s taboo and completely off limits ... Neither was it as widespread, since Japan had nearly conquered most of East Asia including parts of China. But still, U.S ... authorities continued the comfort station system absent formal slavery ... The U.S ... military authorities ... ....

search tools

You can search using any combination of the items listed below.

Developing a common language and framework for projectmanagement is imperative for Belt and RoadInitiative (BRI) infrastructure and construction projects, according to global industry advocacy organization ProjectManagementInstitute (PMI) ... expertise, and standardizing and integrating projectmanagement as part of the business strategy....

The MSBA's decision, which follows a December 2017City Council vote to borrow up to $1 million to fund such a study, allows Gloucester to now put together a request for services seeking a school building projectmanager...SuperintendentRichard Safier said Wednesday he hopes the city can begin interviewing companies seeking the projectmanager's role this spring....

Most of the vegetation surrounding the Van Buren Street off ramps will be gone in the upcoming weeks before a double roundabout interchange is put in, according to projectmanagers... A screencap of the tree removal plan at the Van Buren interchange project from an MDT promotional video ... There will be two-way traffic during the construction, according to city construction projectsmanager Monte Sipe....

...BlockGrant funds between two projects to be completed this year in the parks ... CityManagerBradBarrett suggested several projects to fit ADA guidelines, such as conjoining the sidewalk between the library and the FlushingAreaSeniorCenter and improvements to playground equipment ... “The demolition project is being managed by GCMP staff....

All furnishings and doors have been removed, and crews are working on tearing down walls, said Dan Walter, projectmanager with Kraus-Anderson Construction ... The project will be bid out in a couple weeks, Walter said....

Once its inspection is completed, which could take three to four months, a draft of the specifications will be submitted to the city for review, said CityManagerDanaDaniels. Specifications typically cover the materials and methods used for the construction, said John Briggs, projectmanager at Allgeier, Martin and Associates, in previous Globe reporting....

This will allow sufficient time for inspection of projects by the implementing agency. For large infrastructure projects it must not exceed 15 working days (or 21 calendar days). Since all infrastructure projects are managed centrally by the finance department this should allow the department 7 working days for sample auditing, inspection and processing the payment to Treasury....

Daily PilotNews Daily Pilot SoCal Lawsuit accuses construction companies on Pacific Amphitheatreproject of not paying $200,000 in wages and taxes ... The project was completed in July 2015 ... Terry Moore, communications director for the OC Fair & Event Center, said officials there learned of the lawsuit Wednesday and was "not aware that documents submitted by AWI to the state's construction projectmanagers may be fraudulent."....

The Block 34 CitizenTask Force is back an work with two meetings this week. The first meeting took place Tuesday ... Evaluate projectmanagement requirements and recommend resources as appropriate ... In order for the project to come together, it is likely to require construction in phases, possibly with different developers ... ....

In the spacious Grover Center atrium Tuesday afternoon, students and community members discussed a proposed pedestrian tunnel project for Richland Avenue with Athens and Ohio University officials and representatives from the design firm for the project... While informal, the meeting had a “pretty good turnout,” according to Michael Killian, senior bridge designer and projectmanager for Columbusproject-design firm Burgess & Niple....

Rs 111,738 crore. That’s what 9,339 wilful defaulters owe, PSU banks hit mostSouth Africa beat India by six wickets, level series 1-1 ...Ravneet Singh, South Asiaprojectmanager of EcoSikh, who hails from Ludhiana in Punjab, told The Indian Express over phone that he was waiting outside MP’s office to meet him when a man came running towards him and started shaking his turban with both hands. He also attacked him on his neck ... No Comments....