1 Month to Go @ Michael Jordan Collision

We are coming down to the wire at the Micheal Jordan Collision Center project in Durham, NC. With a month to go, work is at a fever pitch.

Geotech fabric at rear drive

After a week or so of bad weather, work has picked up again on the rear drive installation. Geotechnical reinforcing fabric and stone base has been placed, and will be prepped for concrete and poured next week.

The fire line installation is also nearing completion. The tap was made last week, and there has been much flushing and testing of the line happening this week before the final connections can be made.

Sprinkler work on the inside is nearing completion on the Lower Level. Upper Level work will start next week.

Hollow metal door frames installed

Sheetrock finished and sanded, ready for paint

Guardrails and handrails installed at front entrance

Water meter vault and backflow preventer

Sheetrock finishing is complete and we are readying for ceiling grid, lights, painting and floor finishes to start next week.