• Build a maintenance project plan
• Utilize critical paths to identify risk points and manage the identified risks
• Understand how project management directly impacts deliverables such as time, cost and quality
• Apply shutdown best practice controls and planning
• Keeping shutdowns on schedule
• Understand the standard steps required to best plan, schedule and control a shutdown or turnaround
• Understand key risk-based maintenance job management and planning principals and the role of Quality
Control in Shutdown / major maintenance job management
• Learn how to get management support by being able to explain why you need or should plan a shutdown
• Develop and control the scope of a shutdown
• Effective planning and scheduling of your shutdown
• Apply critical path and utilize flowchart or Gantt chart to trace out shutdown activities
• Acquire skills to better manage / control the major shutdown variables, constraints and risks during the implementation phase