It appears that with OTT long week-end coming in, our releng activity will
be more reduced than anticipated over the week-end.
Essentially, we need to converge by Friday end of day (OTT time), including
time for sending the bits to the Foundation.
So we are requesting to start testing immediately on M20080827-2000, holding
off any further changes to RC1 for now; unless absolutely critical (need
PMC approval).
RC1 verification should thus start NOW(thursday), so that in the event
of a critical rebuild, we would still be able to conduct it by end of Friday.
Pending changes are to be postponed to RC2, for which we can restart building
automatically during the week-end.
Thanks for your understanding.