WATER PROJECT UPDATE JANUARY 22, 2016Work at the District G Water Storage Tank has concluded for the season. The tank contractor demobilized for the winter and will return this Spring to paint the steel, raise the bowl, install the roof, and perform other site work.The work on the well stations, Contract 2, continued by installing the water main and electrical duct bank at the District G well station. Work also began this week on Linda Lane, installing the water main that will connect District G to Route 6. Plumbing work and inspections have been ongoing at both well sites. Work will continue next week with water main construction from Nauset Road to the District G Water Storage Tank.Contract 5 water main, hydrant, and water service construction resumed on Old County Road and Massasoit Road. The work along Massasoit Road from Route 6 to Old County Road will continue for several weeks. Work will resume on Route 6 in the Spring of 2016 between Massasoit Road and Old Orchard Road.Contract 6 work concluded on Governor Prence Road. After Governor Prence Road, the Police and Fire Station lateral was installed, along with several other laterals and hydrants adjacent to Route 6. Work will resume on Route 6 in the Spring of 2016 between South Eastham Street and the Orleans rotary.Since mid-December, work on Contracts 3 and 4 continued on Brackett Road, Holmes Road, Fox Run Road, Knowles Street, Chipman Street, Bayview Avenue, Redberry Lane, Wild Goose Lane, Preservation Way, Ballwic Road, Acorn Road, and Chester Avenue. Contract 3 water mains and hydrants are complete and work will not resume on Contract 3 until water services are installed in Fall 2016. Work is continuing under Contract 4 in January on Thorne Road, Seaside Drive, and Seaward Way.Construction photographs can be found in the photo gallery on the water projects website. If you have any questions or concerns please email or call the contact information provided.We appreciate your cooperation during this very important public construction project.