Concrete Paving, Finishes at Michael Jordan Collision

Another busy week just ended at the Michael Jordan Collision Center project in Durham, NC.

Interior finishes are well under way. Walls have been finished and sanded, so prime paint is going on. Wall angle and hanger wire for the suspended ceiling grid is also installed. And, ceramic tile work has begun in the restrooms.

Fire protection system installed for paint booths

Primer paint and ceiling grid wall angle installed

Primer paint and ceiling grid wall angle installed

Ceramic tile work underway

On the exterior, the fire line work finished. As-built drawings are being completed and should be ready for submittal to Durham Public Works for final review shortly.

The stone base is complete for the rear access drive. Formwork has been installed, and over 200 cubic yards of concrete will be poured by the end of the weekend.

Rear service drive ready for concrete

1st truck unloads

Powerfloat

Concrete at rear drive

Concrete with reinforcing mesh on top of compacted gravel on top of geotech fabric