Larkspur Ferry Dredging Update

The Larkspur Ferry Terminal dredging project is ramping up operations.

Due to environmental restrictions, dredging within a 250-foot buffer of the marshlands near the berths and turning basin was not allowed to begin until September 1. Now that this window has opened, the contractor will be mobilizing a second dredging crew in this area.

The work within the berths and turning basin is restricted to between the hours of 8:30 am and 4 pm to minimize impacts to ferry operations. The contractor is continuing work in the channel around the clock. The dredging work is expected to be complete by November 30th.

We do not anticipate any impacts to operations but passengers will see more equipment and work in the area.