Setting up Smart Class Rooms in Government Schools of Walled City Area Udaipur

80

79.22

20/04/2016

USCL/DEV{ }/2016-17/03

22/04/2016

06-05-2016

21/06/2016

79.37

22/06/2016

USCL/2016-17/93-100

22/06/2016

USCL/2016-17/182

08-01-2016

Educomp Solutions Ltd.

08-11-2016

11-10-2016

Installation completed in 21 classrooms of ABD area and in 19 classrooms in PAN city area. Amount paid INR 3118500

3

Installation of Solar roof top in government buildings in the ABD (Walled city) Area

USCL/2016-17/DEV/222

30/05/2016

Rajasthan Electronics & Instruments Limited

“REIL has been authorized as implementing agency for Jaipur and Udaipur. Installation of Solar panel on roof top completed. Amount paid INR 13448680

4

Construction of Command and Control Centre Building

130

122.07

13/05/2016

USCL/DEV{ }/2016-17/02

16/05/2016

24/6/2016

24/6/2016

130

16/05/2016

USCL/2016-17/134

24/06/2016

USCL/2016-17/152

15/07/2016

M/S M.M. Construction

25/07/2016

24/01/2017

Control and Command centre for Udaipur Smart City has been proposed in the heart of town at Town Hall campus. USCL issued Work order amount of Rs. 1.22 Cr. for construction works. DoIT issued work order for setting up hardware and software of ~Rs. 22 Cr. for setting up Command and Control Centre. Amount paid INR 12115000. Work Completed.

5

Parking lot development work at PWD Garage near Gulaab Bagh, Udaipur

48.56

45.55

13/10/2016

NIT_09_2016-17_USCL_02

15/10/2016

11-08-2016

17/11/2016

48.55

13/10/2016

374

14/12/2016

M/S Mahima Construction, Udaipur

23/12/2016

22/06/2017

To provide parking facility in the Walled city area, USCL issued Work order. Work Completed. Amount paid INR 2888304

6

Installation of Automated Sanitary Vending Machine at Important places

To facilitate door to door collection of solid waste in the Walled city area USCL purchased 15 auto tippers and handed over to UMC. Work Completed. Amount paid INR 6704000.

8

Convergence under AMRUT

9746.98

8412.56

21/12/2016

26/2016-17

27/08/2016

30/09/2016

25/11/2016

8412.56

21/12/2016

DEV/16-17/1188-1196

17/12/2016

Nirman/16-17/384

17/01/2017

M/S Gujarat Construction Company

27/01/2017

28/02/2019

In the sanctioned work, the area close to lakes was covered in Ist phase, which comes under ABD area. Amount of Rs. 5.75 Cr will be used in this Walled city area. Work of Lifting Station at Naganagari, Maharaj Ghat, Pipli Ghat & Lal Ghat completed. At near Natural Hotel and Nathi Ghat work is under progress.

9

Conservation of Step Well in ABD Area

48.69

48.65

16/01/2017

USCL/DEV{ }/2016-17/E_15

20/01/2017

27/02/2017

27/02/2017

51.1

16/01/2017

USCL/01/17-18

04-03-2017

M/S Vijay Construction, Ajmer

04-12-2017

10-11-2017

As a part of the heritage conservation taken up in the ABD (Walled City Area). USCL issued work order for rejuvenation of 8 old step wells.Work completed.

• Card will provide an interface for the card users that allow them to check the balance of the card, load the card and transfer the money to his Bank Account of choice.• There will be no rentals and transactional charges for POS device to Government Entities

11

Operation of E-Rickshaw in the Udaipur City under NMT

USCL/2016-17/276

10-07-2016

Shree Padmavati Online Services Pvt. Ltd. (Namasteji)

EOI issued for E-Rickshaw under NMT on 12-08-2016 and received techno-commercial offer on 31-08-2016 by Shree Padmavati Online Services Pvt. Ltd under the Brand Name NamasteJi to conduct a POC for a period of 6 months in specified locations.

12

Providing, Laying, Jointing, Testing and Commissioning of Sewer System and all ancillary works in AMRUT Phase-II Area

Design and Construction of Intercepting Sewer on banks of Ayad River and lateral Sewer Network in Ward No 34, 35 and 38 along with allied works including Operation & Maintenance services of the created system for 10 years at Udaipur

12623.37

0

24/04/2017

RUIDP/PIU/UDP/01/PH-III/01-04

30/06/2017

M/S Technocraft Construction Pvt. Ltd.

08-10-2017

26/01/2020

Work has commenced

15

Construction of Cycle Stands at various places in the City, Udaipur

58.1

24.65

01-07-2017

USCL/DEV{ }/2016-17/E_14

01-07-2017

31/01/2017

27/02/2017

58.1

01-06-2017

USCL/02/17-18

04-03-2017

M/S Aravali Builder and Construction, Udaipur

04-12-2017

12-01-2017

Work is under Progress. There has been a delay in start due to issues related to the finalization of locations of the Cycle Sheds. The same has been resolved. Work has started near Kala Kiwad.

16

Conservation & Development Works of Heritage façade, Lighting & Signage’s for Historic Bazaars in the Walled City, Udaipur under package for Udaipur Smart City Project Phase-I

“Contractor has been issued Notice of Termination because of poor quality of workmanship coupled with slow progress. Tender issued. No bid has been received. So retendering will be done (amount Rs. 6.60 Cr).

17

Integrated Infrastructure Package of ABD Area

48000

0

USCL/DEV{ }/2017-18/07

24/07/2017

Tender issued on 24-7-2017.Tender approval before Board.

18

Installation of Solar Roof Top plant in Government and Private Buildings in the Udaipur City