Delivering the nuclear promise: TVA’s sale of the Bellefonte nuclear power plant site

Even as Energy Secretary Ernest Moniz convened a “summit” to discuss more governmental assistance to the nation’s troubled nuclear power plants, the recent announcement by the Tennessee Valley Authority (TVA) that it is selling its northern Alabama site containing the unbuilt Bellefonte reactors should have sobered the summiteers. Even if the site’s appraised value of $36 million is realized, TVA customers will get back less than a 2016 penny for each of the $6 billion they have spent on the site over 46 years.

Bellefonte has a prominent place in this waxworks of miscalculation and waste. The two original Bellefonte reactors were the last ordered from Babcock & Wilcox, the designers of the plant that melted half its core at Three Mile Island (TMI) in 1979. They therefore received special scrutiny following the TMI accident. Even before TMI though, all of the TVA units under construction had been greatly delayed. By 1984 eight units—ranging from 44 percent to 3 percent complete—were canceled.

Construction of the four reactors at Bellefonte and Watts Bar continued, albeit at a pace slowed greatly by construction problems, inflation, the accident at TMI, falling demand, falling fossil fuel costs and rising reactor costs. In 1988, the TVA decided to mothball the Bellefonte reactors as well as Watts Bar 2. Bellefonte Unit 1 was said to be 88 percent complete while Unit 2 was 58 percent done. Construction resumed in 1993 with completion eventually set for 2011 and 2014 respectively. By 2006, when construction was halted again and the Nuclear Regulatory Commission’s (NRC) construction permits were terminated, these completion percentages had been revised to 55 and 35.

Two years later, in 2008, at the height of nuclear renaissance fervor, the TVA reconsidered and persuaded the NRC to reinstate the permits. Completion of the two units—said as always to be vital to meet rising demand and maintain the economic health of the Tennessee Valley—was then projected for 2017 and 2021. Unit 2 was canceled for the third and apparently final time in 2009.

In 2011, the TVA announced the selection of the French vendor Areva to complete the bulk of the nuclear portion of Unit 1. By 2013, with Areva in grave financial straits requiring a bailout from the French government, the then-TVA chair announced a search for a private developer to finish Unit 1. By 2015, however: the TVA resource plan showed no need for baseload capacity beyond what could be supplied by Watts Bar 2 for at least 20 years. Hence the decision to terminate Unit 1 and sell the site.

Meanwhile, renaissance fervor had swept over Bellefonte in another form. In 2002, the Bush Administration announced its Nuclear 2010 program, designed to produce at least two new plants by 2010 and to demonstrate that the new licensing process and advanced designs would bring an end to the cost overruns and delays that had plagued US nuclear power since the mid-1970s. Nuclear 2010 included a commitment to have taxpayers pay half of the engineering and application costs of the new reactors. Congress passed a 2005 subsidy package containing everything the industry was then asking for.

In 2007 NuStart Energy Development, a consortium of utilities and reactor vendors, announced the selection of Bellefonte as the site of the reference plant for the flock of Westinghouse reactors that would follow. NuStart’s October 2007 NRC application for Units 3 and 4 was the start of the two-year-long US renaissance stampede in which applications for 31 new reactors were filed at the NRC. But as Bellefonte 3 and 4 fell behind the pace of construction at the Southern Company’s Vogtle project in Georgia, NuStart transferred the reference reactor designation and the accompanying subsidies to the Vogtle units, which are now at least three years behind schedule and $3.5 billion above the original estimates.

Bellefonte 3 and 4 were canceled in 2011 in favor of completing Watts Bar 2 and Bellefonte 1. NuStart was disbanded in 2012. Nearly all of the 31 renaissance reactors have been canceled. Four are under construction.

The TVA reunited with Babcock & Wilcox to pursue yet another new nuclear idea in a 2011 letter of intent with Generation mPower, a joint venture of B&W and Bechtel, to build six small modular reactors at Clinch River, the site of TVA’s multibillion dollar failed effort to build a breeder reactor opposed by President Carter and terminated as unnecessary and wasteful by Congress in 1983. The Clinch River breeder’s cost estimate rose from $500 million in 1972 to $4 billion ten years later. Because the industry consortium declined to raise its contribution above its 1972 commitment of $250 million, US taxpayers were exposed to the entire overrun.

The Energy Department awarded Generation mPower $79 million toward completion of its small modular reactor design. In 2014 Babcock & Wilcox announced that it had lost interest in proceeding with the project on anything like the original schedule due to a lack of investors or customers.

Continuing its expensive half-century role as the leading enabler of Washington’s nuclear innovation pork barrel, the TVA has applied for an early site permit (but not a construction license) for up to 800 megawatts worth of small modular reactors at Clinch River. At his May 19 nuclear “summit,” Energy Secretary Moniz pledged his department’s continuing support—meaning that US taxpayers will pick up a substantial share of the TVA small modular reactors’ permitting costs. Congress is seeking to add additional support.

At the same “summit” many in the nuclear industry complained that renewable energy enjoys disproportionate federal support and dysfunctional markets. Secretary Moniz promised that his fellow longtime MIT nuclear cavalryman John Deutch would soon produce a report on how best to “incentivize continued operation” of endangered reactors because they are essential to low carbon electric reliability. The role will be familiar to Deutch, a Carter Administration Undersecretary of Energy who has presided over his share of meetings at which dozens of subsequently canceled reactors were wrongly forecast to be essential to freeing the electric sector from oil dependence, to keeping the nation’s lights on and to lowering electric rates.

Closing reactors abruptly with no measures in place to assure that their replacements will be within acceptable CO2 limits is indeed no way to protect against climate change, but Secretary Moniz isn’t holding summits to figure out the best ways to choose among available electric resources. Instead he has aligned himself with the political pulltoys whom the forlornly named industry front “Nuclear Matters” parades through state capitals—demanding fresh nuclear support and determined to avoid competing head-to-head with other low-carbon alternatives for that support.

While these road shows roll on, actual experience suggests the wisdom of a more competitive path. Other power supply options are rapidly falling in cost, and large scale power storage projects are underway in many states.. Even new combinations of existing resources are proving competitive in low carbon contexts. In New York State, competition from a transmission alternative dramatically cut the need to support the Ginna nuclear power plant near Rochester. Another transmission expansion proposes to use the site of the closing Pilgrim reactor in Massachusetts to import more low carbon electricity than Pilgrim generates. In Nebraska, the board of the Omaha Public Power District announced that it would replace the Fort Calhoun reactor at substantially lower cost through demand reductions and wind energy.

Doug Koplow, whose Earth Track website has for years been the best source of energy subsidy analysis, has chronicled and classified the subsidies received by nuclear power, an amount that far exceeds the totals made available to renewable energy: “Since its inception more than 50 years ago, the nuclear power industry has benefited—and continues to benefit—from a vast array of preferential government subsidies….Subsidies to the nuclear fuel cycle have often exceeded the value of the power produced”. Koplow’s subsidies do not count most of the costs of the nation’s 120-plus canceled nuclear plants, or the cost overruns at the operating reactors.

The power market operators are themselves concerned that the ongoing efforts of nuclear plant operators to obtain special support will undermine the efficiency of the markets. The most outspoken expression of this concern comes from the PJM ISO—one of the largest wholesale electricity markets in the world. In a recent study, it bluntly concluded:

The PJM markets show no signs of inadequately compensating legacy units and forcing a premature retirement of economically viable generators….the simple fact that a generating facility cannot earn sufficient market revenue to cover its going-forward costs does not reasonably lead to the conclusion that wholesale markets are flawed. More likely, it demonstrates that the generating facility is uneconomic.

PJM vice-president Craig Glazer was even blunter. According to Nucleonics Week, he admonished the Moniz “summit” that “the regional transmission organization’s policies are intended to reward performance, not just nuclear plant performance.’ If the question is ‘just save nuclear,’ that’s a different policy goal than to increase the efficiency and reliability of the entire electricity system.”

The Nuclear Energy Institute’s chief executive officer, Marvin Fertel is flexing his substantial political muscle to deal with market operator skepticism toward nuclear bailouts. Fertel rode into office on the nuclear energy renaissance. Riding out on a wave of reactor closures, he expressed to the summiteers his industry’s exasperation with the dawdling and dysfunctionality of its would-be rescuers. He called on Congress to “exercise its oversight responsibilities on FERC [the Federal Energy Regulatory Commission]” to “enforce some semblance of discipline,” said the May 26 edition of Nucleonics Week. Foreseeing the closure of another dozen or so reactors, with their attendant job losses, community impoverishment, and carbon increases, Fertel took slight consolation from the forthcoming Deutch report: “We know you like nuclear, but all we hear about is renewables…..A report doesn’t do anything unless the RTOs [regional transmission organizations] and FERC do something with it. So you need to get it to them, they need to do something about it, and they need to do it sooner rather than later,” he said.

One cannot open the trade press without seeing Fertel’s blandishments echoed and amplified by industry leaders, by their allies, and by journalists unfamiliar with nuclear history. But how much should these plaints and prophesies weigh beside the For Sale sign on the Bellefonte lawn?