I'm going to skip OrderingList for now because it is closely related to the first two(balunasj_mtg, 14:53:15)

next up is editor - this is another component that we ran out of time for in 4.0(balunasj_mtg, 14:53:40)

The trick here is that we need to spend some time to investigate the proper implementation to integrate with(balunasj_mtg, 14:54:14)

the editor component is one of the few that we need to package a 3rd party impl with.(balunasj_mtg, 14:54:44)

ACTION: lfryc Editor component assigned to lfryc - first step if flushing out the jira with sub-tasks for the investigation, then creating wiki page for more detailed requirement review.(balunasj_mtg, 14:58:17)

last for now since we are running low on time is notify component from Bernard(balunasj_mtg, 14:58:48)

this component is one of a perfect candidate for moving from sandbox into the core project.(balunasj_mtg, 14:59:14)

ACTION: balunasj_mtg Define sub-tatsks for the review, and migration of notify component to the core suite.(balunasj_mtg, 15:00:34)