InterPlan Systems News

Archive for the 'Updates Log' Category

InterPlan Systems has released the following new and updated eTaskMaker estimating modules (the revisions consist mainly in the addition of tasks that allow the tracking and documentation of equipment release from Operations. Also, QA/QC tasks have been added as an important step in releasing the equipment back for start-up.): Agitators (Rev. 10) – (updated) BFW […]

InterPlan Systems has released a major update for the eTaskMaker Wizard. eTaskMaker now allows you to define a set of parameters for a working calendar (days/week, shifts/day, hours/shift) and updates the Schedule Fragnet tab accordingly. You can now instantly see how many shifts/days the current estimate will require using your defined working calendar parameters. Additionally, […]

InterPlan Systems has released an update for the eTaskMaker Wizard containing a new Work Scope report, reflecting the estimate just created. This report can be printed four different ways: Listing all detailed tasks, with durations and resources Listing just the activity tasks, with no durations and no resources Listing all detailed tasks and durations only […]

InterPlan Systems has released the following new eTaskMaker estimating module: Globally Sequence All Work – (new) provides convenient scheduling “anchor points” for all of your work in a turnaround. It allows planners to quickly specify start dates for groups of work by type/category as required. eTaskMaker clients may now download the update from our downloads […]

InterPlan Systems has released the following updated eTaskMaker estimating module: Heat Exchangers – U-Tube (Rev. 29) – (updated) Improved some of the estimating calculations for blinding and unheading. eTaskMaker clients may now download the update from our downloads repository.

InterPlan Systems has released the following new eTaskMaker estimating module: Structural Steel Fabrication and Erection – (new) Allows for the fabrication and erection of structural steel (either wide flange or standard type). eTaskMaker clients may now download the update from our downloads repository. Additionally, we are developing a cross reference table to facilitate translating eTaskMaker […]

About Us

InterPlan Systems has over twenty five years of field experience in estimating, planning, scheduling and managing STOs and capital projects. A strong foundation in industrial engineering and industrial psychology has guided our development of industry leading turnaround management technologies, methodologies and best practices that allow our clients to consistently manage their STOs to meet their time and budget goals.