f (pm) = Coming Soon

Identify All Paths

Typical scheduling software identifies a single critical path. This approach is simplistic and does not offer a view
of the entire schedule.

Our software identifies, filters, and ranks the most critical path for every activity, for every snapshot, using custom algorithms.

Analyzing changes to paths for all activities, instead of just one critical path, makes schedule analysis more accurate and gives context to
all activities and relationships, regardless of their presence in the critical path.

Forensic PM

Typical CPM

Critical Path

Co-Critical Paths

Concurrent Paths

All Activities

Navigate Project Snapshots

Project snapshots/updates are pre-analyzed and displayed in an easy-to-navigate web interface that includes:

- Path specific Gantt charts

- Choice of Milestones to analyze

- Forensic 3.3 forward and backward windows

- Variances and changes over time for activities and relationships

Easily navigate thousands of paths throughout your schedule.

Delay and Reduction Analysis

Delay and Reduction indicators draw attention to the activities that experienced a completion date change due to:

Wait: Activity did not start on time (data date push)

Progress: Active activity duration increase

Duration: Planned activity duration increase

Logic: Scheduling logic changed and affected the activity

Key Indicator Tagging

Important changes are easy to miss in the complexity of large schedules. Our software tags and highlights these changes in the data tables and Gantt charts.