You can ask any question on Project Management and you can rest assured that real Project Managers will answer your shortly!

Tom is responsible for ordering hardware for a custom home his company is building. The contractor installing the hardware is scheduled to start in 5 working days, but the hardware is on backorder and will not arrive for another 9 working days. Fortunately, Tom has 10 days of slack; however, he shares this slack with the hardware installer. He will have to let the contactor know that the hardware will be ready 4 days later than expected and that the slack for the installer has been reduced by 4 days. Tom and the installer share 10 days of

0

votes

Tom is responsible for ordering hardware for a custom home his company is building. The contractor installing the hardware is scheduled to start in 5 working days, but the hardware is on backorder and will not arrive for another 9 working days. Fortunately, Tom has 10 days of slack; however, he shares this slack with the hardware installer. He will have to let the contactor know that the hardware will be ready 4 days later than expected and that the slack for the installer has been reduced by 4 days. Tom and the installer share 10 days of