NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Wednesday, May 27, 2020:

Greenview Avenue: The Contractor will be pouring sidewalk and driveway aprons on the south side of the street.

Hollywood Avenue (Southview - Riverside): The Contractor will be pouring curb and base course on the east side of the street.

Hollywood Avenue (Southview - Riverside: The Contractor will begin pouring sidewalks and driveway aprons on the east side of the street.

​Hollywood Avenue (Brookfield - Washington): The Contractor will be replacing old fire hydrants.

NOTE: This work will result in loss of water for houses on the 3500 and 3600 blocks of Hollywood Avenue from 8:00AM to 5:00PM while the water is turned off so that the new fire hydrants can be installed (if the work is completed before 5:00PM then the water will be turned on sooner).

Tuesday, May 26, 2020:

Greenview Avenue: The Contractor will be pouring curb and base course on the south side of the street.

Hollywood Avenue (Southview - Riverside): The Contractor will be removing curb and excavating for street widening on the east side of the street.

Hollywood Avenue (Southview - Riverside): The Contractor will begin pouring curb along the east side of the street.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Grant/Sunnyside Avenue: The Contractor will be placing topsoil in the parkways and prepping for sod.

Grant/Sunnyside Avenue: The Contractor will be prepping the pavement for paving Monday.

Thursday, May 14, 2020:

Rosemear Avenue: The Contractor will continue removing driveway aprons and sidewalk on the 3700 and 3800 blocks.

Rosemear Avenue: The Contractor will be pouring curb on the 3700 and 3800 blocks.

Hollywood Avneue: The Contractor will be pouring sidewalks and driveway aprons on the 3700 block.​

Grant/Sunnyside Avenue: The Contractor will be milling the top surface of the asphalt in preparation for installation of the first layer of asphalt.

Wednesday, May 13, 2020:

Rosemear Avenue: The Contractor will continue removing driveway aprons and sidewalk on the 3700 and 3800 blocks.

Rosemear Avenue: The Contractor will be pouring curb on the 3800 block.

Hollywood Avneue: The Contractor will be pouring sidewalks and driveway aprons on the 3700 block.​

Tuesday, May 12, 2020:

Woodside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Rosemear Avenue: The Contractor will continue removing curb on the 3800 and 3700 block.

Hollywood Avenue: The Contractor will be pouring curb on the 3700 block and driveway and sidewalks on the 3800 block.

Grant/Sunnyside Avenue: The Contractor will be continue removing and pouring patches in the pavement where sewer improvements were made.​

Monday, May 11, 2020:

Woodside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Hollywood Avenue: The Contractor will continue removing driveway aprons and sidewalk on the 3700 and 3800 blocks.

Rosemear Avenue: The Contractor will begin removing curb on the west side of the street.

Grant/Sunnyside Avenue: The Contractor will be continue removing and pouring patches in the pavement where sewer improvements were made.​

Friday, May 8, 2020:

Rosemear Avenue: The Contractor will begin pouring base course along the curb on the 3700 and 3800 blocks as well as sidewalk and driveway aprons.

Woodside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Hollywood Avenue: The Contractor will continue removing curb on the 3800 block and begin the curb removal on the 3700 block.

Hollywood Avenue: The Contractor will begin pouring curb on the 3800 block.

Grant/Sunnyside Avenue: The Contractor will be continue removing and pouring patches in the pavement where sewer improvements were made.​

Thursday, May 7, 2020:

Rosemear Avenue: The Contractor will begin pouring curb on the 3800 block.

Rosemear Avenue: The Contractor will begin pouring base course along the curb on the 3700 block as well as sidewalk and driveway aprons.

Hollywood Avenue: The Contractor will be replacing old fire hydrants.

NOTE: This work will result in loss of water for houses on the 3700 and 3800 blocks of Rosemear Avenue from 8:00AM to 5:00PM while the water is turned off so that the new fire hydrants can be installed (if the work is completed before 5:00PM then the water will be turned on sooner).

Hollywood Avenue: The Contractor will begin removing curb on the 3800 block.

Grant/Sunnyside Avenue: The Contractor will be continue removing and pouring patches in the pavement where sewer improvements were made.

Wednesday, May 6, 2020:

Rosemear Avenue: The Contractor will begin pouring curb on the 3700 block.

Rosemear Avenue: The Contractor will begin removing curb and excavating for street widening on the 3800 block.

​Hollywood Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Grant/Sunnyside Avenue: The Contractor will be removing and pouring patches in the pavement where sewer improvements were made.

Tuesday, May 5, 2020:

​Hollywood Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

No concrete will be poured due to the weather.

Monday, May 4, 2020:​

Grant Avenue: The Contractor will be pouring base course at the curb on the 9000 block.

Grant Avenue: The Contractor will be pouring sidewalk on the 9000 and 9100 blocks.

​Hollywood Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Rosemear Avenue: The Contractor will begin removing curb on the 3700 block.

Friday, May 1, 2020:

Grant Avenue: The Contractor will be pouring curb on the 9100 block.

Sunnyside: The Contractor will be pouring sidewalk on the 3700 and 3800 blocks.

Hollywood Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Thursday, April 30, 2020:

There will be no work today due to the weather.

Wednesday, April 29, 2020:

Grant Avenue: The Contractor will be pouring curb on the 9100 block.

Sunnyside: The Contractor will be pouring sidewalk on the 3700 and 3800 blocks.

Hollywood Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

UPDATE: There will be no work today due to the weather.

Tuesday, April 28, 2020:

Grant Avenue: The Contractor will be pouring sidewalks on the 9000 and 9100 blocks and base course on the 9000 block.

Grant Avenue: The Contractor will be removing curb on the south side of the 9100 block.

Sunnyside Avenue: The Contractor will be pouring curb on the 3700 and 3800 blocks.

Hollywood Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Monday, April 27, 2020:

Grant Avenue: The Contractor will be pouring sidewalks on the 9000 and 9100 blocks and curb on the 9000 block.

Grant Avenue: The Contractor will be removing curb on the south side of the 9100 block.

Sunnyside Avenue: The Contractor will be pouring curb on the 3700 and 3800 blocks.

Rosemear Avenue: The Contractor will finish replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

​Hollywood Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Friday, April 24, 2020:

Grant Avenue: The Contractor will be pouring sidewalks on the 9000 and 9100 blocks.

Grant Avenue: The Contractor will be removing curb on the south side of the 9000 block.

Sunnyside Avenue: The Contractor will be pouring sidewalk on the 9000 and 9100 blocks.

Rosemear Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

​Hollywood Avenue: The Contractor will begin replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Thursday, April 23, 2020:

Grant Avenue: The Contractor will be pouring sidewalks on the 9000 and 9100 blocks.

Sunnyside Avenue: The Contractor will be removing curb and gutter on the 3700 and 3800 blocks.

​Rosemear Avenue: The Contractor will be replacing old fire hydrants.

NOTE: This work will result in loss of water for houses on the 3700 and 3800 blocks of Rosemear Avenue from 8:00AM to 5:00PM while the water is turned off so that the new fire hydrants can be installed (if the work is completed before 5:00PM then the water will be turned on sooner).

Wednesday, April 22, 2020:

Sunnyside Avenue: The Contractor will begin removing curb on the 3700 and 3800 blocks.

Grant Avenue: The Contractor will be pouring sidewalks on the 9000 and 9100 blocks.

Rosemear Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Tuesday, April 21, 2020:

Grant Avenue: The Contractor will continue framing sidewalk and driveway on the 9000 and 9100 blocks.

Grant Avenue: The Contractor will be pouring base course along the curb and driveway aprons.​

Monday, April 20, 2020:

Grant Avenue: The Contractor will continue framing the curb on the 9000 block.

Grant Avenue: The Contractor will be pouring curb on the 9100 block and a portion of the 9000 block.

Friday, April 17, 2020:

Grant Avenue: The Contractor will begin framing the curb on the 9000 block.

Grant Avenue: The Contractor will be pouring curb on the 9100 block and a portion of the 9000 block.

​​Rosemear Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

UPDATE: There will be no work today due to the weather.

Thursday, April 16, 2020:

Grant Avenue: The Contractor will begin removing curb and excavating the parkway to accommodate street widening on the 9000 block.

​NOTE: There will be no parking on the north side of the street where curb is being removed for approximately one week while the curb is being replaced.

Grant Avenue: The Contractor will begin framing the curb on the 9100 block.

​Rosemear Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Wednesday, April 15, 2020:

UPDATE: There will be no work today due to the weather.

Tuesday, April 14, 2020:

​Grant Avenue: The Contractor will be relocating 5 b-boxes in the parkway where the existing b-box was too close to the location of the purposed curb.

​NOTE: These residents will not have access to water while their b-box is being relocated, notice was passed out to these residents on Friday, April 10th.

Grant Avenue: The Contractor will begin removing curb and excavating the parkway to accommodate street widening.

​NOTE: There will be no parking on the north side of the street where curb is being removed for approximately one week while the curb is being replaced.

Sunnyside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

​Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will begin sawcutting along the street in preparation for removal of curb and gutter as well as certain sections of pavement where sewer repairs will take place.

NOTE: No parking signs may be placed on one side of the street at a time in order to complete this portion of the work.

Monday, April 13, 2020:

​Grant Avenue: The Contractor will be relocating 5 b-boxes in the parkway where the existing b-box was too close to the location of the purposed curb.

​NOTE: These residents will not have access to water while their b-box is being relocated, notice was passed out to these residents on Friday, April 10th.

Sunnyside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

​Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will begin sawcutting along the street in preparation for removal of curb and gutter as well as certain sections of pavement where sewer repairs will take place.

NOTE: No parking signs may be placed on one side of the street at a time in order to complete this portion of the work.

Friday, April 10, 2020:

​Grant Avenue/Sunnyside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

​Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will begin sawcutting along the street in preparation for removal of curb and gutter as well as certain sections of pavement where sewer repairs will take place.

NOTE: No parking signs may be placed on one side of the street at a time in order to complete this portion of the work.

Thursday, April 9, 2020:

​Grant Avenue/Sunnyside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

​Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will begin sawcutting along the street in preparation for removal of curb and gutter as well as certain sections of pavement where sewer repairs will take place.

NOTE: No parking signs may be placed on one side of the street at a time in order to complete this portion of the work.

Wednesday, April 8, 2020:

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will be installing boards around trees in close vicinity to purposed street improvements in order to protect the bark from being damaged.

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will be cutting the roots of the trees directly behind the curb. Cutting these roots cleanly is less damaging to the overall health of the tree than the alternative of not trimming the roots and risking more extensive damage to the root system by the machinery while removing the curb. This process is intended to benefit the long term healthy of the trees within the street improvements.

NOTE: No parking signs may be placed at locations where this work will be done.

Hollywood Avenue (North)/Woodside Avenue (North): The Contractor will have equipment on site in order to determine the location of the sewer on streets that do not run directly north-south or east-west in order to more accurately determine the location of purposed sewer repairs.

NOTE: There may be temporary, partial street closures on these streets as the Contractor is working. Normal access will resume once the work is finished.

Sunnyside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

​NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Grant Avenue: The Contractor will be replacing old fire hydrants.

NOTE: This work will result in loss of water for houses on the 9000 and 9100 blocks of Grant Avenue from 8:00AM to 5:00PM while the water is turned off so that the new fire hydrants can be installed (if the work is completed before 5:00PM then the water will be turned on sooner).

UPDATE (11:30AM, 4/8/2020): The Contractor has finished replacing the fire hydrants and the water has been turned back on for the 9000 and 9100 blocks of Grant Avenue

Tuesday, April 7, 2020:

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will be installing boards around trees in close vicinity to purposed street improvements in order to protect the bark from being damaged.

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will be cutting the roots of the trees directly behind the curb. Cutting these roots cleanly is less damaging to the overall health of the tree than the alternative of not trimming the roots and risking more extensive damage to the root system by the machinery while removing the curb. This process is intended to benefit the long term healthy of the trees within the street improvements.

NOTE: No parking signs may be placed at locations where this work will be done.

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will have equipment on site in order to determine the location of the sewer on streets that do not run directly north-south or east-west in order to more accurately determine the location of purposed sewer repairs.

NOTE: There may be temporary, partial street closures on these streets as the Contractor is working. Normal access will resume once the work is finished.

Grant Avenue/Sunnyside Avenue: The Contractor will continue replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Monday, April 6, 2020:

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will be installing boards around trees in close vicinity to purposed street improvements in order to protect the bark from being damaged.

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will be cutting the roots of the trees directly behind the curb. Cutting these roots cleanly is less damaging to the overall health of the tree than the alternative of not trimming the roots and risking more extensive damage to the root system by the machinery while removing the curb. This process is intended to benefit the long term healthy of the trees within the street improvements.

NOTE: No parking signs may be placed at locations where this work will be done.

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will have equipment on site in order to determine the location of the sewer on streets that do not run directly north-south or east-west in order to more accurately determine the location of purposed sewer repairs.

NOTE: There may be temporary, partial street closures on these streets as the Contractor is working. Normal access will resume once the work is finished.

Grant Avenue/Sunnyside Avenue: The Contractor will begin replacing deteriorated or broken drainage structures (catch basins, inlets, and manholes) as well as sections of storm lateral.

NOTE: This work will result in partial street closures throughout the day. The street will be reopened at the end of the day to normal traffic.

Friday, April 3, 2020:​

Grant Avenue/Sunnyside Avenue: The Contractor will be installing boards around trees in close vicinity to purposed street improvements in order to protect the bark from being damaged.

Grant Avenue/Sunnyside Avenue: The Contractor will be cutting the roots of the trees directly behind the curb. Cutting these roots cleanly is less damaging to the overall health of the tree than the alternative of not trimming the roots and risking more extensive damage to the root system by the machinery while removing the curb. This process is intended to benefit the long term healthy of the trees within the street improvements.

NOTE: No parking signs may be placed at locations where this work will be done.

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will have equipment on site in order to determine the location of the sewer on streets that do not run directly north-south or east-west in order to more accurately determine the location of purposed sewer repairs.

NOTE: There may be temporary, partial street closures on these streets as the Contractor is working. Normal access will resume once the work is finished.

Thursday, April 2, 2020:

Grant Avenue/Sunnyside Avenue: The Contractor will begin installing boards around trees in close vicinity to purposed street improvements in order to protect the bark from being damaged.

Grant Avenue/Sunnyside Avenue: The Contractor will be cutting the roots of the trees directly behind the curb. Cutting these roots cleanly is less damaging to the overall health of the tree than the alternative of not trimming the roots and risking more extensive damage to the root system by the machinery while removing the curb. This process is intended to benefit the long term healthy of the trees within the street improvements.

NOTE: No parking signs may be placed at locations where this work will be done.

Rosemear Avenue/Hollywood Avenue (South)/Woodside Avenue/Greenview Avenue: The Contractor will have equipment on site in order to determine the location of the sewer on streets that do not run directly north-south or east-west in order to more accurately determine the location of purposed sewer repairs.

NOTE: There may be temporary, partial street closures on these streets as the Contractor is working. Normal access will resume once the work is finished.

Wednesday, April 1, 2020:

Grant Avenue: The Contractor will begin sawcutting along the street in preparation for removal of curb and gutter as well as certain sections of pavement where sewer repairs will take place.

NOTE: No parking signs may be placed on one side of the street at a time in order to complete this portion of the work.