Phase 2A: Pump station at the corner of Metro Pk and E Henrietta Rd will be taken off-line and removed in 2013.[UPDATE: Metro Park pump station was removed on schedule at the end of August 2013.]

Phase 3: In 2014 we will be hiring a contractor to install the pipe under the 2 campus driveways (Entrance B & C) and East Henrietta Rd (Near White Spruce) using a "No Dig" technique so that traffic will not be disturbed during the installation.[completed]

Phase 4: In 2015 our crew will then take over and install the remaining pipe using conventional open cut method to finish the project. 2700' of 12" PVC will be installed across the front of the MCC campus and across East Henrietta Rd to the Rustic Village pump station. Project completion was scheduled for 2014 but phase 3 construction continued into December and winter construction was not an option. [Pipe installation began on March 9th 2015 and the updated completion date for MCC sewer is June 2015]

Mapping
With the help of the engineering department, GIS and the sewer crews we are updating our maps. The Sewer District purchased a state of the art GPS device in 2012 that will accurately map the sewer system to within 1/2 inch. This will provide for better asset management, extremely accurate maps, and quicker response times.

The project was started in the fall of 2012 and is expected to be completed in the summer 2017.

Sewer crews are opening and measuring all of the 3600+ sanitary sewer manholes in the town, and mapping 150 miles of sanitary sewer pipe.

As of March 2015 we are approximately 1/2 done with the sanitary sewers.

East Avenue Sanitary Sewer Rehabilitation
East Avenue sanitary sewers are some of the oldest in Brighton. Due to the configuration of the storm sewer being placed directly over the sanitary sewer and vehicular traffic, we chose the option to re-line the aging system. This replacement option prevents major traffic congestion, and disruption of sewer flows. Skanex Pipe Services of Victor has been installing the liners and is approximately 1/2 done in 2014. The liner system is an internal structural repair that will prevent collapse of the old tile pipe system and prevent excess ground water from entering our system. Early results have shown greatly reduced flows from groundwater which if not controlled could surcharge the system causing basement backups. Projected completion in 2016.

Eagle Scout Project Rain Garden
Winton Road Pump Station is located at 2467 S Winton Rd, across from Hess near Townline Rd. For an Eagle Scout project Tyler Ruecker, Troop 152, is organizing and constructing a rain garden to treat the storm water runoff coming from the pump station property into Allens Creek. Tyler started the planning and design stages last fall but due to school and the weather the project could not be started until April 2014. The project is designed to keep all of the rainwater on site to prevent flooding downstream, treat the sediment and environmental pollutants, before they get into Allens Creek and ultimately lake Ontario (where our drinking water comes from). Tyler has shown great organizational skills by bringing together his troop during spring break to help move LARGE quantities of rocks and dirt. Plantings and finishing touches will be completed by mid May 2014.

See before and during pictures here Rain Garden
Pictures after it is planted .... coming soon.