Month: August 2007

Ever since I started implementing SCRUM for my application development at work friends of mine have expressed an interest in the way it works.

Recently even people passing through my office – there talking to my colleagues and who I don’t know very well – have been remarking on the backlogs which are displayed in a prominent position above my desk. I think they’re impressed by the simplicity of the system and how effective it seems to be for me.

I must admit my backlogs are simpler than the full blown setup. As I’m still in the process of hiring, I currently only really develop alone so I’m not bothering with the intermediate item-in-progress stickies.

I also have tasks organised in a 2-dimensional area with axes for complexity and importance. Although sprint backlog tasks are prioritised by my customers, it’s been proving useful to have my take on these attributes displayed spatially rather than just writing ‘3 days’ on the ticket.

In fact I keep my product backlog organised this way as well, as soon as tickets come in. It allows me to relay my take on the tasks to the customers straight away, whether or not we’re building a sprint backlog at the time. When a sprint has finished the product backlog is reorganised to take account of any changes, e.g. to infrastructure, affecting the tasks.