STEP Tank install on Long Point RD

Menu

Project Update 01.27.17

STEP
2 tanks were installed this week. Rain slowed down progress for this week. MDE project signs have been place. Tanks continue to be installed.

Community Collection Lines
Still waiting on pipe delivery. MDE sign placed. Transmission main will be crossing Maryland and New Jersey next week.

Force Main
Contractor installed about 1900 feet, for the week, of 12″ HDPE and 14″ PVC pipe, will continue to install 12″ main line across Maryland and New Jersey roads next week. Pipe will be installed near Washington Drive on the North end of the Job. MDE sign was placed along RT 8 near Porter Farm as-well.