What does process need to be for this.
- Fix in Quantal first, then get it in 12.04.1 SRU.
- Liberal in what we fix in LTS. (need to obeying freezes (UI, Features))
- If either uploads a fix, other tests. Response from community may occur.
- Testing is the bottleneck in getting things into -updates.

? can we get autoregression going on 12.04.1 dailies? - yes want to, may be hardware capacity issues.
? going through release notes, to fix important one?
? how are we handling flavors?
- Mythbuntu - is going to need foundations help. bug #992241

== For Discussion ==
- Update robustness - default to default path
- Lucid -> Precise,
- Oneiric -> Precise,
- armel->armhf has no proper upgrade path, add a note to u-m that people should reinstall when wanting this transition.
- Are there key bugs we want to target to get fixed? (convention to use in flux, will likely get them on a report. ok to use rls-p-tracking until other things roll out?).
- What other milestones/events to we want to use on the Point release?
- QA and Certification work.
- dedicated QA resource: jibel (for now, more resources to come to the team this may change) + backup TBD
- dedicated engineering resources: seb128, stgraber, someone-from-server?
- Want to keep the upgrade testing going throughout. If an issue for time wise, day stagger but keep them going.
- Multiarch Lucid to precise?
- Flash, skype, wine - are key applications to target. enable in the lucid->precise and oneiric->precise upgrade tests; skype requires adding partner
- Defaults: Evolution -> Thunderbird - need special testing. Possibly additional documentation.
- X: .1 only fixes.
- bugs targeted to .1: https://bugs.launchpad.net/ubuntu/precise/+bugs?field.milestone%3Alist=49926

== Timeline ==
* anything for inclusion in .1 must be accepted into -proposed by August 7, and must be verified by August 16th for promotion and inclusion on candidate CD images
* August 2nd deadline for the unity-stack desktop SRU