June 2014

Construction Update

Work is underway on the Culliton Creek Hydro Project. Site preparation is nearing completion and we expect this work to be completed in mid-June. In June, the project team will be installing a temporary bridge to provide increased access to specific project areas and there will be small amounts of blasting, starting the week of June 2nd for about two to three weeks, in order to complete a portion of slope stabilization to ensure safety along main access roads in the project area.

Full-scale construction is expected to begin in July 2014, including major works for the intake/headworks and penstock. The powerhouse construction is expected to start in October 2014 and the transmission line in January 2015.

If you have any questions about the project, feel free to contact projects@bluearth.ca or call 1-844-214-2578.

Headquartered in Calgary, Canada, we are a private company focused on commercial-scale renewable energy development and operation. Our goal is to sustainably build, own and operate wind, run-of-river hydroelectric and solar generation projects across North America.