Inactive

?

Nokia (Strategic Developer)

X

?

CA Inc. (Strategic Consumer)

X

?

brox IT-Solutions GmbH (Strategic Developer)

X

Note: "Inactive" refers to Strategic Members we have not heard from in a year or so, and have been unable to convince to participate. Those members can become active again at any time. Contact David Williams if questions.

Helios Release

Maintenance Schedule

Next Year's Schedule

Not ready to discuss details, but the problems with
+1, +2, +3 category (and short times) should be
well discussed.

Similarly, Oliver brought up issue with need for better "warm-up" rhythm, especially if a prereq project is late. (EMF's "last minute" M6 delivery added pressure to TPTP's ability to build/test in time). No specific actions, process or remedies are known, but ... maybe a reminder to cross-project list that intermediate or warm-up builds are good (especially if going to be near deadline).