CARE and its principal partner, the Ministry of Water Resources (MoWR) in Somaliland, have just concluded implementation of a 30-month project titled Haraad Reeb, which was funded by BMZ – Germany Federal Ministry of Economic Cooperation and Development. The thrust of the project was to build the resilience of target communities against drought-related shocks. The project focused on rural semi-sedentary populations living in small village-towns and spread across the eastern regions – Togdheer, Sool and Sanaag. Some activities were also implemented in Sahil, Hargeisa and Awdal regions.
The project performance against set indicators was excellent; indictors were met or surpassed. Implementation effectiveness was evident in the wide coverage, beneficiary participation, gender considerations, coordination mechanism, and in monitoring and evaluation strategies. CARE-MoWR had a robust working relationship, outlined in a joint MoU and applied at all levels – national, regional, districts and village. CARE had sufficient, qualified and motivated project staff while MoWR attached an engineer to the project.
Backed by evidence, the project designers realized that insufficiency of investments is not the core problem facing the rural water supply subsector. The core problem was identified as poor strategies to support operation and maintenance of the established systems. Due to this problem, there has been little to show for millions of dollars that the INGOs and UN agencies have invested in the subsector over the last two decades (1995-2015).
At the policy level, the project addressed the institutional lacuna that has existed regarding community management of water systems. This was done by supporting the MoWR to develop the community water management manual. The evaluation found that the manual is a great step forward. However, it also found that the manual requires review, consensus, reediting and advocacy with a view to giving it a national appeal, acceptance and application. In particular, the proposed 3-person management unit is too restrictive and not adequate for inclusive and participatory regime. Read More...

Emergency Wash NFI & Shelter and Livelihood assistance for Disaster and Conflict Affected Household 2016-CA354 have implemented in seven targeted (Balkh, Ghazni, Paktya, Parwan, Kapisa, Khost and Kabul) provinces from the 16 March, 2016 to 30 April, 2018. The project have provide emergency assistance in mentioned provinces; but Cash and hygiene awareness interventions were implemented in Kabul and Balkh provinces according to the proposal. The project Post- Assessment report is revealed the impact of implemented five type interventions including CfW, UCG, Emergency shelter “Tent”, Hygiene awareness and Winterization during the second phase of project. The post assessment is done to analyze, measure and understand impact of assistance o livelihood status and health and hygiene conditions of IDPs, returnees, and vulnerable residents who affected by insurgency and natural disaster. The post- assessment aims to study appropriateness, effectiveness and coverage of provided assistances and explore respondents’ needs and requirement which are not considered yet. Findings of this assessment will be used to improve on the future planning of similar project to meet the needs of the most vulnerable population. Read More...

Final evaluation of the International Ebola Emergency Response project that addressed the impact of Ebola on particularly water, sanitation hygiene (WASH) and health with funds from the Disaster Emergency Committee (UK) in the United Kingdom. (54 pages)
The project was concentrated in the northern region of Sierra Leone. The evaluation focused on assessing the overall impact of the CARE DEC project activities in relation to WASH and health within the context of Ebola Emergency Response delivery in the four districts. Findings are presented based the research objectives in line with key themes on the data collection instruments as well as qualitative interviews with stakeholders and project beneficiaries, including CARE Sierra Leone DEC project manager. Study limitations and recommendations as well as a management response by CARE to the main recommendations from the evaluation have also been included.
From the report, it is evident that there has been significant increase in beneficiaries’ knowledge, attitude and practice about the Ebola Virus epidemic at the CARE International DEC sites. Survey respondents and qualitative interview participants testified that many non-governmental organizations did different interventions to control and eliminate Ebola. CARE was mentioned in many areas as a major contributor to the control of the epidemic especially as concerns distribution of hygiene kits and WASH sensitization activities. Read More...

The aim of My Solar Water is to improve the quality of drinking water in scattered rural populations of the Amazon. The purpose of this intervention is to evaluate the technical and social response of My Solar Bag, as an instrument to improve the quality of drinking water in the population of rural communities scattered in the Amazon, affected by flooding or in situations of sanitary emergency. The project is implemented with the help of USAID, Puralytics, and Bluewaves. [43 pages] Read More...

To respond to the need for improved access to clean water, CARE proposed a WASH repsonse to the Australian High Commission in PNG and was granted 450,000AUD to carry out the proposed activities. After the signing of the grant agreement, the Australian Government gifted 35,000 jerry cans to the project – which meant the project was able to reallocate some of the funds to drought adaptive agriculture activities. [9 pages] Read More...

The RAIL project designed to help the UNHCR to provide basic assistance to refugees by strengthening their existing capacity, while promoting self-reliance and livelihoods, is a multi-sector project.

The project was looking at water, sanitation and hygiene (WASH), livelihood with focus on Village Saving and Loan Associations (VSLA) and support to the education of the refugee children, through Early Childhood Education, meant to help develop and mold the minds of the children in their early years while their brains are still pliable.

This multi-faceted approach enhances the protection of the rights of refugees in order to maintain a favorable environment and sustained local integration for those wanting to stay in Liberia. [11 pages] Read More...

Care International in Zimbabwe, in partnership with Chivi Rural District Council (RDC) with funding from Care Australia has been implementing a WASH project termed; “Putting Women and Girls at the center of WASH and Health in Chivi district”. The funding which Care Australia availed to Care Zimbabwe was obtained from the Australian NGO Cooperative programme (ANCP) and other private and charitable organisations including Thank You. The project is hence commonly referred to as the ANCP Chivi WASH Project. The overall goal was to impact two categories of vulnerable women and children namely; (i) Rural and vulnerable girl children between the ages of 10-19 with limited choices and at high risk of early marriage, pregnancies and HIV and AIDS, and (ii) Poor rural women in female headed households unable to fully exercise their rights and residing in areas dependent on agricultural activities. [67 pages] Read More...

The overall objective of this survey was to establish the baseline values on the project indicators as provided in the project logical framework and monitoring and evaluation (M & E) plan. The baseline survey is part of an initial program assessment to inform setting of benchmarks before project intervention that will determine achievements the project’s achievements at the end of the implementation period. The baseline will also provide opportunity to validate design assumptions, updating context information in the target VDCs and inform changes on the design of the project in the logical framework and any necessary alignment on monitoring indicators. Read More...