In February 2019, crews will continue with construction of the Facility Services Building for the TTC Line 1 Subway system. Crews will also undertake various activities inside the TTC station. Lire la suite »

With shoring activities nearing completion for the station box, deep excavation work will get underway to prepare for station construction. This work will include excavating to the bottom of the future station box (approximately 22 meters at the deepest point). Spoils from the excavation will be extracted and hauled from the existing TTC bus depot site at the southeast corner of Duplex Avenue and Eglinton Avenue West, and the Salvation Army site at the corner of Eglinton Avenue East and Cowbell Lane.

Crews need to access a cable chamber on the southbound lane of Yonge Street as part of Toronto Hydro utility relocation works. In order to safely carry out the work, the southbound lane on Yonge Street will be closed while crews are accessing the chamber.

Beginning as early as October 26, 2018, crews will install pre-cast concrete for the Facility Services Building for the TTC Line 1 Subway system. Crews will also undertake various activities inside the TTC station. Lire la suite »

Support of excavation work, also known as shoring, has commenced to make way for the future Eglinton interchange station. This work will include pile installation, jet grouting and road deck installation.

The next phase (depicted below) will occur on the south side of Eglinton Avenue East from Cowbell Lane to Dunfield Avenue and will take approximately 3-4 months to complete.