An earth mover works on a new nuclear reactor at the Plant Vogtle nuclear power plant in Augusta.The $14 billion project is trending hundreds of millions of dollars over budget and trailing more than a year behind schedule, according to a report from a construction watchdog. The Associated Press

WAYNESBORO — Southern Co. has had a simple message for the past few years: The effort to build the country’s first new nuclear power plant in a generation was on time and on budget. Now, that message is changing.

The $14 billion project to build two reactors at Plant Vogtle is trending hundreds of millions of dollars over budget and trailing more than a year behind schedule, according to a report from a state-hired construction watchdog. Now top-ranking utility executives are saying quality counts more than cost.

“I say this very carefully — we manage it so we keep costs the best we can,” said Buzz Miller, executive vice president of nuclear development at Southern Co., who oversees the project. “But building it right is priority one. The absolute capital number here is not what’s important. What’s important is the overall project, economic and value to the customers for the next 60 to 80 years.”

Until recently, more typical were statements like these from Southern Co. CEO Tom Fanning in a September 2011 speech: “We are on budget. We are on schedule. Heavy lifting to go, but we’ll be successful.”

In a move that raised eyebrows of project critics, the company recently said that a contingency fee of 20- to 25-percent was normal for a project of this size. It did not request a contingency fee when state regulators approved the project.

Much rides on the project. Industry officials ranging from Fanning to U.S. Energy Secretary Steven Chu acknowledge it’s a test for whether the nuclear industry can construct new plants without the chronic delays and cost overruns seen in the last round of construction decades ago.

“If this project goes forward and is built on-budget, on-time and on-schedule, that would be a very good thing,” Chu told reporters during a February visit to the site. “A lot of other companies will say, ‘OK. We now know we can do this and it would be a good investment.’”

The site swirls with activity, hosting more than 2,000 workers in rural Waynesboro. On Tuesday, craft laborers were welding together massive pieces of what will become a giant steel case containing the guts of the first new reactor. In a major step, the metal vessel that will hold the hot, radioactive nuclear fuel was being transported to the construction site. One of the world’s largest lift derricks, essentially a 560-foot crane, will hoist massive, pre-fabricated parts of the reactor into place.

That first reactor was supposed to be finished in April 2016, followed by the second reactor a year later. While the company has not formally changed those dates, it said completion of the first reactor has been pushed to November 2016. Under questioning, an executive said the timeline might stretch to early-to-mid 2017. Now a state monitor reports that first reactor will be finished no earlier than June 2017. He estimated the cost of a one-year delay as in the range of hundreds of millions of dollars.

Robert Baker, a former utility regulator, said he planned to ask Georgia’s Public Service Commission to adopt a plan that would trim the utility’s profits if the project comes in over budget. Because the monopoly is guaranteed a profit on every dollar it spends, Baker said it has a disincentive to control costs.

“There is now no way that this project can come in on-budget and on-time as has been stated repeatedly,” he said.

Several issues account for the delays. Southern Co. received its license to build from federal regulators months later than expected. The companies building the plant still have not agreed on an updated start-to-finish schedule.

Metal bars that will become part of the plant foundation were not installed exactly as required in plans, an error uncovered by federal inspectors. That required extra time and fixes. The Shaw Group Inc. in Lake Charles, La., experienced difficulty meeting stringent documentation and other quality rules required in the nuclear industry as it built parts for the facility.

Miller said Southern Co. knew that vendors might need to re-master nuclear norms since the industry had been dormant for years. He said the problems can be overcome.

“I think the big lesson and what we look at is you have to keep at it, keep at it, keep at it,” Miller said.

He said the utility would not speed up construction at the expense of safety and quality. While the two existing reactors at Plant Vogtle were finished behind schedule and over budget, many observers consider them a prudent investment. Building costs were high, but the maintenance and nuclear fuel costs proved relatively low and steady.

“We’re not going to plan on shortening the time schedule because getting it right is far more important,” Miller said. “Get it right. There will be noise on cost, noise on schedule. Get it right. Long after you and I are dead this thing is going to be cranking out power.”

*We welcome your comments on the stories and issues of the day and seek to provide a forum for the community to voice opinions. All comments are subject to moderator approval before being made visible on the website but are not edited. The use of profanity, obscene and vulgar language, hate speech, and racial slurs is strictly prohibited. Advertisements, promotions, spam, and links to outside websites will also be rejected. Please read our terms of service for full guides