Just as West Hampstead Square is entering the home stretch to completion, building work is starting on the redevelopment of the Overground station right next door. Expect some noisy work during the days, and the occasional bit of nighttime work when they need access to the track.

Work has indeed started on redevelopment of the Overground

The reason for the works is that, as you are aware, the Overground has seen a dramatic rise in passenger numbers. Last year nearly 5 million passengers used West Hampstead Overground, compared to 1.5 million in 2008/09.

The station will be kept operational during construction, so the work is being done in phases. Buckingham Group, the contractors, started on-site works in November 2016. For the first half of this year, it will build foundations, and conduct ground and drainage works. In the second half of the year, it will install the new footbridge, which should open by the end of 2017.

In 2018, lifts will be installed (making the station fully accessible, like the Thameslink), and the planned* opening of the the new station building in August 2018. Then the old station will be dismantled (and a new retail space built in its place) and – hallelujah – the footway will be widened. Finally landscaping will be completed by the end of 2018. Some way to go then.

Buckingham is trying to keep inevitable disruption to a minimum and the line will not be closed during the work. Working hours are expected to be Monday to Friday 8am to 6pm and 8am to 1pm on Saturdays when necessary. There will be some work outside these hours. Last Sunday in the early hours, for example, the surveyor did some track inspection works and this coming Sunday morning (15th) there will be hoarding adjustment works again in the early hours, though Buckingham claims this will not be noisy. No-one’s moved into West Hampstead Square yet, so there should not be too many people affected anyway yet.