Demolition has begun; construction parking has begun near medical arts building with completion ETA of end of November.

Due diligence pieces still being worked with PCH and Barton-Malow regarding.

Signage will be more evident to include an interactive map. McLaurin parking will still manage parking. site will be more secured the further along development progresses.

December 11th date for all things finalized

II. Astros (David Lane)

Team announcement in December with suite/seat ticket prices.

III. Prince Charles Holdings (Jordan Jones)

50% through internal demolition with 20-25 crew size with completion ETA of thanksgiving.

Hay street will not be blocked by cranes due to use of scaffolding – no major disruptions anticipated.

Parking garage with 400 spaces estimate with one or two buildings on top of it for high end hotel and office space. Market demand will determine how tall the buildings will be. Residential population will increase by more than 200 people. planning on 15,000 aq. feet of retail space.

December 15th -acquisition of Festival Park office building with BC/BS remaining as content tenants.

Bill Wiggins is the contact for Barnhill Construction.

IV. Barnhill/ Barton Malow ( Roslyn Henderson)

Cumberland county is scope of diverse workforce; sub-committee to be formed with Center for Emerging Business to coordinate communication efforts to promote participation by business community in construction. ( Diana Potts)

Soliciting contract bids between now and mid-January.

Review Fayetteville On Deck portal

I. Questions and Answers

Request submissions for anything noticed missing; recommendation made to break FAQ’s into sub-categories for easier use.

Emphasis made on the need to receive information from all concerned parties to keep website as current as possible. chamber to proactively reach out to partners to establish channels for information updates:

– Barton-Malow -Roslyn Henderson

– City of Fayetteville – Kristoff Bauer

– Barnhill – Skip Parkington

– PCH – Jordan Jones

– Astros – David Lane

II. Map:

Construction is underway, about 85% completed; will be a link on the website in a prominent location possibly as a slider though static home page would be preferable. developed in multi-layer format dependent on information searched. We set the expectation for the map’s use; the desire is to be as extensive and with long-term use possibilities.

We agreed that we would like for the map to be the sole downtown map to be use by everyone.

III. Purpose:

To Provide visual comfort to visitors and customers that the downtown is still open for business. uses Google maps to draw information accessible through iPhone use.

-Sam to prepare a “White paper” providing status updates on following potential community hindrances to success:

-Trash

-Homeless – committee created under scope of cool spring to address homeless and panhandling both.

-City has been requested to help manage, through permit, passing out contained food t homeless to contain trash, control health concerns. cool spring will work with Kelly Twadell of the Dream Center towards a solution.

– Panhandling.

-Public solicitation abuse

– Public safety perception

Assign tasks

Diana Potts

– Collect Winston-Salem contacts

– work with Chamber to form sub-committee to be formed with Center for Emerging business to coordinate communication efforts to promote participation by business community in construction.

Jenny Proctor

-Collect Greenville contacts

Christine

– Chamber to proactively reach out to partners to establish communication channels for information updates: