2.Digesters were seeded and put into services on October 16, 2018. All digester tanks and waste gas flare were online by January 7, 2019 with all thickened waste solids being discharged to the digesters.

3.Thickened solids storage tank rehabilitation was completed.

4.Digested solids storage tank rehabilitation was started.

5.Gravity thickener rehabilitation was completed and put into service.

6.Pipe gallery work including piping and pump installation was ongoing.