This Week Inside Project Helios — July 8

Configuration of our first prototype (Prototype 1) continued with an emphasis on unit testing, configuration and data validation.

Prototype 1 Review Sessions will be held from July 26 through August 25 and will allow the Business Process Workshop SMEs to see the Workday solution they designed during the workshops. The functional team continued preparing for the July 13 Parking Lot Review and the Prototype 1 Review Sessions.

The integrations team continued to review integration design documents.