Note: Citations are based on reference standards. However, formatting rules can vary widely between applications and fields of interest or study. The specific requirements or preferences of your reviewing publisher, classroom teacher, institution or organization should be applied.

Abstract:

Provides an integrated overview of methods for controlling the cost, schedule and quality of a construction project. It emphasizes project diagnostics and analysis of the patterns of a project and covers estimating, procurement, construction management, planning, CPM, claims and data collection.Read more...