Watering the sod and establishing the root system is included in the cost of the contract. However, we do ask for resident cooperation so the sod will flourish. Please do not cut your new sod until the root system has been established, approximately 14 days. Please cut new sod at a high height of three inches for the season. This will help your new sod grow and stay healthy.

Raleigh Street | Roanoke Drive to Wilke Drive

Pavement removal was completed on Monday, August 5. The first two layers of asphalt was placed on Tuesday, August 6 and all residents have access to their driveways.

The asphalt driveways will be completed on Friday, August 9. In the event the contractor does not finish on that date, they will finish driveways on Monday, August 12.

The final lift of asphalt will be placed the week of August 12, but an exact date has not been determined at this time.

Huron Street | Verde Drive to Champlain Street

Arrow Road Construction began the pavement removal on Huron Street on Thursday, August 8 at approximately 7 a.m.

Please park on adjacent streets that are not under construction. Residents will not be able to pull into their driveways until the second lift of asphalt has been placed.

For your convenience, we have provided a general sequence of construction activities for this phase of construction. This schedule is an estimate and subject to change.

1. Pavement Removal, Earth Excavation, and Stone subbase placement –2-3 working days
2.Fine Grading of the stone subbase – 1 to 2 working days
3.1st and 2nd layer of asphalt pavement – 1 working day
4.Prime coat (fresh oil) and final lift of asphalt placement – 1 day (this will be postponed until other streets in the area have been completed)

Frontenac Street – Champlain Street to Kennicott Avenue

Concrete work is substantially complete. The remaining concrete items will be completed on Monday, August 12.

Weather permitting, Arrow Road Construction will begin pavement removal on Frontenac Drive on Monday, August 12. The contractor will start Monday morning on Huron St, and will move to Frontenac Dr when they have completed all excavation work on Huron St. The anticipated started time on Frontenac Drive is late Monday morning.

Please have cars out of the driveway and off Frontenac Drive by 10 a.m. on Monday, August 12. If you wish to leave your car in the driveway until the contractor arrives on Frontenac, please make sure your car is visible and you are available to move it. If the contractor sees a car in the driveway, they will knock on the door to have it moved. Please park on adjacent streets that are not under construction. Residents will not be able to pull into their driveways until the second lift of asphalt has been placed.

For your convenience, we have provided a general sequence of construction activities for this phase of construction. This schedule is an estimate and subject to change.

1.Pavement Removal, Earth Excavation, and Stone subbase placement –1-2 working days
2.Fine Grading of the stone subbase – 1 to 2 working days
3.1st and 2nd layer of asphalt pavement – 1 working day
4.Prime coat (fresh oil) and final lift of asphalt placement – 1 day (this will be postponed until other streets in the area have been completed)