Risks and challenges

Challenge: Delivery goal of end of May. Risk: Low

We've spoken with multiple factories on what our production runs need to look like to make this timeline happen. We have the 3D drawings ready to go, and the rapid prototypes have been made and are succesful. All that needs to happen from here is to make the molds and get the machines churning them out! We have been referred to great factories both overseas and in North America by other bicycle manufacturers, and depending on the scale of the Kickstarter launch, we will go with whichever one fills the need best.

We've been told that creating the tooling will take a max of 50 days. If we place the order for that in early January it will be done by Late February. From there, production time for the run we will be doing for Kickstarter will take approximately 3 weeks, this brings us to mid-March. We've allowed a month for final packaging, shipping, and assembly, which brings us to late April and when we ship to our customers it will be May.