Implementation Status Phase-II

NCRMP Phase-II

Government of India approved Phase-II of NCRMP in July,2015 for five years up to March, 2020 covering States of Goa, Gujarat, Karnataka, Kerala, Maharashtra and West Bengal at an Outlay of Rs 2361.35 Cr with World Bank assistance amounting to Rs1881.20Cr. The remaining amount of Rs 480.15Cr. is being contributed by State Governments as their share.

Implementation Status and Progress [upto November 2018]

(i) Component A (EWDS):

(a). States of Goa, MH, Karnataka and Kerala have finalized TCIL as Knowledge Partner/ Consultant to provide assistance for implementation of EWDS. Gujarat has gone ahead with preparation of RFP with assistance of available consultants which is under finalization. In West Begal, Pricewaterhouse Coopers Pvt. Ltd. has been engaged as Knowledge Partner.

(b).

Goa

:

RFP documents to be submitted by TCIL to SPIU by 07.12.2018.

Maharashtra

:

RFP documents to be submitted by TCIL to SPIU by 07.12.2018.

Karnataka

:

RFP documents to be submitted by TCIL to SPIU by 14.12.2018.

Kerala

:

RFP documents to be submitted by TCIL to SPIU by 05.12.2018.

Gujarat

:

RFP to be floated by December,2018.

West Bengal

:

RFP to be floated by December,2018.

(ii) Component B (Infrastructure)

SI No

State

Items

Status

1.

Goa

MPCS(12 Nos.) :

(a). 10 MPCS under construction.

(b). 2 Tenders to be floated by January, 2019

Road (30 Kms) :

(a). Dropped keeping in view sufficiency of existing network.

Saline Embankment (7 Km) :

(a). DPR incorporating EIA/ SIA report under review with World Bank.

(b). Tenders to be issued by December, 2018.

Underground Cabling (98 Km) :

(a). Site identified at Anjuna Beach.

(b). DPR under review with SPIU for compliance of observations of World Bank. SIA report awaited from State.

2.

Gujarat

MPCS (95 No.) :

(a). 22 completed

(b). 55 under construction

(c). 16 sites tender under award process

(d). 2 re-tenders to be issued.

Road (157 Km) :

(a). 128 km completed.

(b). 29 km under construction.

Underground Cabling (UGC) (430 Km) :

(a). EIA/SIA study given clearance by World Bank.

(b). CRZ clearance under process.

(c). RFP to be floated by December, 2018. .

3.

Karnataka

MPCS (11 Nos.) :

(a). 7 MPCS under construction.

(b). Work to be awarded for remaining 4 sites by 10th December,2018.

Roads (48 Kms) :

(a). 45 km nearing completion.

(b). 3 Km yet to be taken up.

Bridges (2 Nos.) :

(a). Structural Design to be reviewed by SPIU as per World Bank suggestion.

(b). Revised DPR incorporating EIA/SIA report under review with SPIU.

Saline Embankment (7 Kms) :

Revised DPR for Manikatte Saline Embankment under review with SPIU for compliance of World Bank observations.

4.

Kerala

MPCS (21 No.):

(a). 1 MPCS(Mararikulam) under construction.

(b). Tenders for remaining 20 MPCS to be floated by December, 2018.

5.

Maharashtra

MPCS (12 Nos.) :

(a). Tender issued for Saitwade MPCS.

(b). Tenders for 11 sites by December, 2018

Saline Embankment (32 Km.) :

(a). DPR under review with SPIU.

(b).SPIU to submit EIA/SIA reports to World Bank for 02 Saline Embankments by 05.12.2018 and remaining 2 by 15.12.2018.

(c).Tenders to be floated by end of December, 2018 .

Underground Cabling (471 Kms.) :

(a). Tender for Alibagh Town under award process.

(b). SPIU to submit EIA/SIA reports for Ratnagiri and Satpatti towns to the World Bank by 03.12.2018.

(c). RFP to be floated for Ratnagiri and Satpati by December, 2018 .

6.

West Bengal

MPCS (146 Nos.) :

(a).43 MPCS completed.

(b). Work in progress in 103 MPCS.

Underground Cabling (515 Kms) :

(a).Tender for one package (500 km) awarded – work under progress

(b). Minor package (15km) –re-tender to be issued by December, 2018.

128 km of Road and 22 MPCS completed in Gujarat, and 43 MPCS completed in West Bengal.

(i) Component A (EWDS):

(a). States of Goa, MH, Karnataka and Kerala have finalized TCIL as Knowledge Partner/ Consultant to provide assistance for implementation of EWDS. Gujarat has gone ahead with preparation of RFP with assistance of available consultants which is under finalization. In West Begal, Pricewaterhouse Coopers Pvt. Ltd. has been engaged as Knowledge Partner.

(b).

Goa

:

RFP to be floated by 30th November , 2018.

Maharashtra

:

RFP to be floated by 7th November, 2018.

Karnataka

:

RFP to be floated by 30th November, 2018.

Kerala

:

RFP to be floated by 30th November, 2018.

Gujarat

:

RFP to be floated by 1st November.2018.

West Bengal

:

RFP to be floated by 22nd Novembe, 2018.

(ii) Component B (Infrastructure)

SI No

State

Items

Status

1.

Goa

MPCS(14 Nos.) :

(a). 11 MPCS under construction.

(b). 2 Tenders to be floated by March, 2019

(c). 1 more under site finalisation

Road (30 Kms) :

(a). Dropped keeping in view sufficiency of existing network.

Saline Embankment (7 Km) :

(a). DPR incorporating EIA report under review with World Bank. SIA report to be submitted by State to World Bank.