The following 10 categories are usually a part of most capital budgets. While each item may not apply to your specific project, they are included so you can see the entire scope of possible project costs.

(1) Land or Building Acquisition

Surveys and Site Assessments

Appraisals

Engineering and Topographical Studies

Environmental Testing

Purchase Price (of land)

Legal Fees

Demolition Costs of Existing Structures (if appropriate)

Recordation Fees

(2) Professional Fees

Architects and Engineers

Legal Counsel (attorneys)

Project Management

Space Programming

Cost Estimator

Interior Designer

Technology Consultants (information technology, security)

Equipment Planner

Other Professional Consultants

(3) Construction

General (Fixed-Sum) Contract

Separate Contracts for Various Specialties (only if deemed necessary)

(4) Site Preparation (most should be in the GC contract)

Utilities (water, sewage, gas, phone, Internet, etc.)

Site Drainage

Landscaping

Parking Lot

Surfacing and Fencing

Outside Lighting

(5) Furniture, Fixtures, and Equipment (FF&E)

All Movable Furnishings

Computers, Telephones, Data Lines

Security Systems

Signage/Artwork

Installation Fees

(6) Inspections

Inspector to supervise work on owner’s behalf (only if deemed necessary)

(7) Administrative and Permitting Costs

Postage and Shipping

Permits, Filing, and License Fees

Moving/Storage Costs

(8) Financing Costs

Commitment Fees

Mortgage Recordation Costs

Interest During Construction

Lender’s Inspection During Construction

Letter of Credit Fees (if required)

Mortgage Insurance Fees

Interest Reserves

Title Costs

Other Closing Costs

(9) Insurance

Builder’s Risk

Property and Liability

Worker’s Compensation

Fire and Theft

(10) Contingencies

Emergencies and Unforeseen Events

Change Orders During Construction

Soft Costs — 5 to 10%

Hard Costs — 10 to 20%

* Adapted from The Little Institute for School Facilities Research

Detailed and Multiple Cost Categories

Detailed and multiple cost categories are important for your lender and team. They allow you to keep close tabs on what you will actually spend, and your lender expects to see individual budget items so they know what they are paying for. It is important to conservatively budget every line item (i.e., err on the side of overestimating costs), since many lenders will not allow line items to vary, or will only allow a small (e.g., 2 to 5%) variance. Any variance will have to come out of budgeted contingencies or reductions in other line items. For example, if you have budgeted $30,000 for legal fees and the final bill comes to $38,000, you have three options: (1) Take the difference from another line item; (2) take the difference from contingencies; or (3) pay for the difference out of pocket. By accurately estimating every possible cost, you greatly improve the likelihood that the project will be completed on time and within budget. If you have any questions about how to proceed with the preliminary capital budget, please seek advice from a financial advisor or accountant.

Conduct Cost Analyses Early and Often

Many professionals recommend that costs analyses be conducted six or seven separate times throughout the development process. Early analyses tend to be rough estimates, with each subsequent analysis gaining additional refinement.

Upon completion of the site evaluation and needs assessment

Upon completion of schematic design

Upon completion of design development

Upon completion of any schematic redesign as required, for example, by funding agencies.

Upon feedback from lenders requiring budget adjustments

Upon completion of the construction contract documents

After the bidding process, to compare bids

Contingency Planning

Contingency planning is a must as situations will arise during the development process that you may not anticipate. Consider the following possibilities:

A proposed site becomes unavailable.

All three construction bids come in between 3 and 5% higher than budgeted.

There is a shortage of materials, and your materials costs are higher than anticipated.

Your contractor discovers asbestos on-site and it needs remediation.

A major grant you anticipated falls through and you are $500,000 short.

The site is vandalized and a portion of the work has to be redone. While the replacement of materials and the cost of redoing the work are covered by the builder’s risk insurance, take into consideration the damage to the project in terms of time delays.

Most lenders require a 5% contingency on soft costs, a 10% contingency for new construction hard costs, and as high as a 15% contingency for renovation projects. A higher contingency for renovation projects is advisable because these projects often involve older buildings that can present unforeseen or hidden construction problems not discovered until work is well under way. While a contingency line item is always recommended, don’t make it a substitute for proper planning and budgeting. Going over budget may force you to choose between putting the project on hold while you go out and locate additional funding sources, or scale back on your project design. Careful planning and budgeting will help you avoid these scenarios.

It is rare for charter school operators to find a traditional school facility ready for use. Many schools have adapted facilities such as office space, warehouses, stores, or retail space, and even residential properties. Leasing portions of another organization’s space or using modular units (trailers) is also a common solution. Charter school operators who think about their needs flexibly and plan strategically are better prepared for site selection and subsequent phases of the facility acquisition and development process.

Legal Disclaimer:

Nothing in this material should be construed as investment, financial, brokerage, or legal advice. Moreover, the facts and circumstances relating to your particular project may result in material changes in the processes, outcomes, and expenses described herein. Consult with your own professional advisors, including your financial advisors, accountants, and attorneys, before attempting to consummate any transaction described in this material.

LISC’s SchoolBuild site provides up-to-date information and how-to guides on the charter school facility financing sector, including service providers active in the sector, information on federal policies supportive of charter school facilities and state policies in all 45 jurisdictions with a charter law. Please email schoolbuild@lisc.org with any questions, interesting new resources or to be listed as a service provider.
Legal Disclaimer:
Nothing in this material should be construed as investment, financial, brokerage, or legal advice. Moreover, the facts and circumstances relating to your particular project may result in material changes in the processes, outcomes, and expenses described herein. Consult with your own professional advisors, including your financial advisors, accountants, and attorneys, before attempting to consummate any transaction described in this material.