CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

1/8/2018
Bagley Landscaping crews are installing tree planters on the north side of the property along Wenatchee Street. Beck Cabinetry installers are unloading 2 semi loads of cabinets for the north wing classrooms and continuing to install in the administrative offices. Perfection Glass crews are caulking windows at the 1st floor of the east wing. Frontier Fencing crews are relocating the temporary construction fencing from the north side of the site to the south side. ACI crews are installing ceiling grid systems at the 2nd floor of the north wing. Leslie & Campbell crews continue to install metal wall panels on the north side of the east wing.

35 and cloudy. 1mph winds out of the NW. High of 38 and low of 34. Humidity is 99%.

Click below for more details

Bruce HVAC and Columbia River Plumbing crews are both working in the Learning Lab classroom.

Leslie & Campbell crews are installing metal panels on the north wing.

HB Painting crews are painting in the kitchen.

Cheyenne Electric crews continue installing light fixtures on the 2nd floor of the north wing.

Paramount crews continue pulling data wires throughout classrooms in the east wing.