What Your Boss Would Like to Know About Project Network Diagrams

Posted By:
Emily
Christensen

December202016

Project network diagrams are the magical flowcharts that every project manager should know and love. As opposed to communicating a project plan with lengthy blocks of text, project network diagrams allow PMs to summarize their plans in one visual that can be easily digested and understood. When combined with the Critical Path Method (CPM), project network diagrams also help determine how long a project will take and which tasks will be the most important to complete on time.

Intrigued? Read on to learn more about project network diagrams and how to make them in Lucidchart.

Must-know details about project network diagrams

First, project network diagrams and work breakdown structures (WBS) are sisters that always get mistaken as twins. They are not the same thing. While a WBS divides project deliverables into manageable pieces, a project network diagram takes those pieces and/or the tasks required to complete them and organizes them chronologically. In short, a work breakdown structure shows a whole and its parts while a project network diagram shows a sequence of events.

Because project network diagrams show chronology, PMs always draw them left to right, like reading a book.

The powers that be recognize two formats for drawing project network diagrams. The first format, activity on node, shows an event as a box, also known as a node. Arrows connect events together to show sequence. The second format, activity on arrow, shows events on the arrows that connect nodes. Of the two formats, diagrammers typically use activity on node over activity on arrow.

Other names for a project network diagram include project management network diagram, project flow diagram, project flow chart, project management flow chart, and project management process flow chart. “A rose by any other name would smell as sweet,” and project network diagrams by any other name are still fantastic productivity tools.

How to build a project network diagram

Project network diagrams are indeed magical, but they don’t build themselves. These steps should get you started.

1. Start with a predecessor table.

You might be thinking, “Woah! I thought this was about network diagrams, not tables!” Don’t worry—it is. Predecessor tables list all of the tasks in your project along with their immediate predecessors, tasks one must complete before starting another task. With this information, your network diagram will fall right into place.

Suppose you want to make lasagna. This could be your predecessor table (built in Lucidchart, of course):

2. Build the flowchart.

Drag a process box onto your canvas and label it “Start.” Then, lay down boxes for each of the tasks that does not have an immediate predecessor, tasks 1, 3, and 5. These will connect to the start box. Task 2 comes immediately after task 1, so put them close together and connect them. Continue to do this until all of your tasks have been charted and connected. As you build, remember that project network diagrams are read from left to right. Your flowchart will look something like this when you finish:

If you want, you could stop right here. But for extra magic, you can apply the Critical Path Method to determine how long your project will take and which tasks are the most important to complete on time.

3. Apply the Critical Path Method.

The best way to understand the Critical Path Method is to use it, so let’s not waste time pontificating.

First, go back to your project network diagram and figure out how long each step will take.

Next, determine the start and end time for each task. All of the tasks immediately after “Start” will begin at minute 0. The tasks that follow will begin when their latest predecessor ends. For example, notice that “layer lasagna” begins at minute 27 because boiling and draining noodles takes longer than making red sauce and mixing cheese.

You now have a projected end time for making lasagna. Assuming that you can do three things at once, or that you invited some friends, it will take you 84 minutes. The critical path is the noodles. If preparing the noodles starts late or takes too long, you will run behind schedule. On the other hand, you have 18 minutes of flex time on the red sauce and 22 minutes of flex time on the cheese mixture.

About the Author

Emily Christensen graduated from Brigham Young University with a degree in Public Health. She is now a content writer for Lucid Software. When she's not making the world a better place through effective communication, she enjoys reworking recipes to include more vegetables . . . sneakily!

Popular Now

About Lucidchart:

Lucidchart is the essential visual productivity platform that helps anyone understand and share ideas, information, and processes with clarity. With this intuitive, cloud-based solution, anyone can learn to work visually and collaborate in real time while building flowcharts, mockups, UML diagrams, and more.

The most popular online Visio alternative, Lucidchart is used in over 180 countries by more than 15 million users, from sales managers mapping out prospective organizations to IT directors visualizing their network infrastructure.