Case Study: Royal Philips

Royal Philips Cuts Release Cycle Time by Two-Thirds with SAFe

“Philips is continuously driving to develop high-quality software in a predictable, fast and Agile way. SAFe addresses this primary goal, as well as offering these further benefits: reduced time to market and improved quality, stronger alignment across geographically distributed multi-disciplinary teams, and collaboration across teams to deliver meaningful value to customers with reduced cycle time.”

—Sundaresan Jagadeesan, Program Manager – I2M Excellence SW Development Program

Netherlands-based Royal Philips is a $26 billion medical technology company committed to making the world healthier and more sustainable through innovation. Their goal is to improve the lives of 3 billion people a year by 2025, so being able to achieve faster time to market has a direct impact not just on bottom line, but on millions of lives as well.

In 2014, the company began exploring the use of Agile methods to improve processes and increase efficiency across the organization. With a traditional, project-based approach to software development, release cycle time averaged 18 months. Philips had to accelerate delivery to meet market demands.

“Changing customer expectations and the tremendous pace of market disruptions require a framework and processes that are quick, scalable and responsive,” says Sundaresan Jagadeesan, Program Manager at Philips Electronic India Limited. “The Scaled Agile Framework® (SAFe®) with its non-linear approach and adaptability, is the way of the future.”

Vigorously Deploying SAFe

At Philips, the SAFe initiative fell within a program called I2M Excellence Idea to Market. The program is part of Accelerate!, a multi-year, worldwide business-transformation program designed to change the way the company does business and unlock its full potential. To that end, the company formed a foundational core of Scrum, upon which it could build SAFe practices.

Philips is now vigorously deploying SAFe in its software businesses and is piloting its use in complex systems environments (hardware, software, mechanical engineering, customer support and electrical teams). What’s more, the company has brought SAFe beyond software development to the R&D activities of a number of businesses, particularly in the Business Group, Healthcare Informatics, Solutions & Services (BG HISS).

Click to enlarge

Driving Feature Cycle Time Down 58%

Click to enlarge

To date, Philips has 42 ARTs running across various business units, making this one of the larger-scale SAFe implementations. With a focus on the systems business, the company has launched multiple ARTs there as well, including the first ART in Philips China.

The results:

Average release cycle time down from 18 months to 6 months

A greater focus on the customer mindset

Feature cycle time reduced from >240 to <100 days

Sprint and PI deliveries on time, leading to “release on demand”

Quality improvements—zero regressions in some business units

5 major releases per train per year on demand, each catering to multiple products

3700+ people engaged in a SAFe way of working

Around 1300+ trained and formally certified in Agile and SAFe

Process and tooling alignment

The results from the original pilots caught the attention of and acted as catalyst for many other business units in Philips.

Offering Key Learnings

Through this process, transition leaders at Royal Philips learned what worked most effectively. They found it important to embed the Agile mindset and approach in other crucial areas of work—not just R&D, but in areas such as HR, Finance and Q&R—to ensure streamlined, efficient processes and quicker turnaround times.

Philips also found it critical to involve the senior management and leadership team of the organization in this transitional journey.

“Finally, to ensure an effective move to Agile, it is critical to change mindsets within the organization,” Jagadeesan says. “Agile implies continuous learning as enterprise behavior, decentralized decision-making, quick adaptiveness and more.”

“Any transformation program will be successful if you actively seek and solve business problems,” he adds.

Click to enlarge

Philips Royal recommends a number of organizational and cultural changes for any company making this transformation:

Identify value streams and optimize around value to help the alignment and effective collaboration across the team

Gain stakeholder alignment, and leadership commitment and support

Train and coach based on roles

Have a deployment strategy and change leaders’ coalition to help accelerate scaled Agile transformation

“Our Agile transformation journey is successfully underway,” says Jagadeesan. “It has been a tremendous learning experience, and we continue to deliver value to all our stakeholders and customers. Agile learning is an enriching and fun-filled journey!”

Click to enlarge

Organization

Royal Phillips

Industry

Medical Technology

Challenge

Philips sought to transition from traditional development to Agile, as well as bring an Agile mindset to business units beyond software to address the needs of a dynamic customer environment.

Solutions

SAFe®

Results

Average release cycle time down from 18 months to 6 months

Feature cycle time reduced from >240 to <100 days

Sprint and PI deliveries on time, leading to “release on demand”

Quality improvements—zero regressions in some business units

5 major releases per train per year on demand

Sharing Best Practices

Philips recommends a straightforward, 4-step approach for any organization aiming to transition to Agile

Develop products in the Agile way with focus on basic Agile practices (Scrum)