Thailand ATN/AMHS Implementation Activities

ACSICG/1 – IP/04
Agenda Item 4
06/05/14
International Civil Aviation Organization
THE FIRST MEETING OF AERONAUTCAL
COMMUNICATION SERVICE (ACS)
IMPLEMENTATION CO-ORDINATION GROUP
OF APANPIRG (ACSICG/1)
Seoul, Republic of Korea, 13 – 16 May 2014
Review States’ ATN/AMHS Implementation Status, Transition and
Operational Issues:
Agenda Item 4:
THAILAND ATN/AMHS IMPLEMENTATION ACTIVITIES
(Presented by Thailand)
SUMMARY
This paper presents information about the Thailand’s ATN/AMHS Implementation
Activities.
1.
Introduction
1.1
AEROTHAI, Thailand completed the AMHS system implementation in July 2011.
Following the Kick-off meeting with connected BBIS states, India, Singapore and Hong Kong
Chinain in 2012, AEROTHAI has performed the Inter-Operability Test (IOT) with connected BBIS
states and Pre-Operational test (POT) with India and Singapore AMHS systems in 2013, Hong Kong
China AMHS system in 2014. AEROTHAI plans to connect with Beijing, China in 2014. The IOT
with Italy is planned during hte second half of 2014.
1.2
In addition, AEROTHAI has contacted a number of connected BIS states and has
performed IOT and POT with them. AEROTHAI has performed IOT with LAO PDR and Malaysia.
The IOT with Bangladesh is planned during the second half of 2014, while the IOT with Vietnam and
Myanmar are planned during 2015. AEROTHAI and Cambodia AMHS systems connected on 10th
December 2013 completely.
2.
ATN/AMHS Implementation Summary
2.1
India: AEROTHAI has established new CLNP 64 kbps link with Airport Authority of
India (AAI) in June 2013 following successful IOT. The new link has been used for the
Pre-Operational test between AEROTHAI and AAI ever since. AEROTHAI’s AMHS system has
ACSICG/1 – IP/04
Agenda Item 4
06/05/14
the problem during Tri-parties test.
solve and take remedy in this case.
-2-
Currently, AEROTHAI is waiting for AMHS system provider to
2.2
Singapore: AEROTHAI has also established new CLNP 64 kbps link with Civil
Aviation Authority of Singapore (CAAS) in July 2013 following successful IOT and Pre-Operational
test. AEROTHAI plans to have the Technical Memorandum of Corporation (TMC) document signed
and the document is currently being evaluated by both sides in order to enable the operation of new
ATN/AMHS link within Q4 2014.
2.3
Hong Kong China: AEROTHAI has established new CLNP 64 kbps link with Hong
Kong China’s Civil Aviation Department (CAD) in May 2014. The new link will be used for IOT and
Pre-Operational test between AEROTHAI and CAD within Q2 2014.
2.4
Beijing, China: AEROTHAI has scheduled to start ATN/AMHS kick-off meeting
activity in Q2 2014. During ACSICG meeting, AEROTHAI representative plans to contact with
Beijing, China representative for the ATN/AMHS kick-off meeting, IOT and Pre-Operational test
activity in 2014.
2.5
Cambodia: AEROTHAI has established new IP over VSAT link with Cambodia Air
Traffic Services (CATS) in 2013 following successful IOT and Pre-Operational test. Also both
AMHS systems connected and were in operation completely in December 2013. AEROTHAI and
CATS have the new link operational for ATN/AMHS since 10th December 2013.
2.6
LAO PDR: AEROTHAI has established new IP over VSAT link with LAO PDR’s
LAO Air Traffic Management (LATM) in 2013 following IOT in May 2014. AEROTHAI has
scheduled to have Pre-Operational test activity in Q2 2014 and TMC document is currently being
evaluated by both sides in order to enable the operation of new ATN/AMHS link within Q4 2014.
2.7
Malaysia: AEROTHAI has established new IP over VSAT link with Department of
Civil Aviation (DCA) Malaysia in July 2013 following successful IOT in April 2014. AEROTHAI
will start Pre-Operational test in May 2014.
2.8
Bangladesh: AEROTHAI has just finished ATN/AMHS kick-off meeting with
Bangladesh representative in April 2014. AEROTHAI has scheduled to start IOT and Pre-Operational
test within Q2 2014.
2.9
Italy: AEROTHAI has scheduled to start ATN/AMHS kick-off meeting with
Italyrepresentative in May 2014. AEROTHAI has estimated the new link to be operational for IOT
and Pre-Operational test within Q3 2014.
2.10
Vietnam: During ACSICG meeting, AEROTHAI representative plans to follow up
with Vietnam representative for the ATN/AMHS kick-off meeting activity in 2015.
-3-
ACSICG/1 – IP/4
Agenda Item 04
04/05/14
2.11
Myanmar: AEROTHAI has established new IP over VSAT link with Myanmar in
April 2014. During ACSICG meeting, AEROTHAI representative plans to initiate contact with
Myanmar representative for the ATN/AMHS kick-off meeting activity in 2015.
3.
Action by the Meeting
3.1
The meeting is invited to note the progress of ATN/AMHS implementation activities
of AEROTHAI, Thailand.
_____________