Project is about 30% completed.
The Contractor placed the concrete wall sections for the Sanitary Valve Chamber and is erecting wall forms for the next section of chamber walls at Pump Station #3 which is behind the school stadium.

The Contractor has completed placement of the east side abutment concrete wall with Simulated Stone facing and began erection of the west side abutment wall forms for Closure Structure #10 (School access road).

The Inspection Trench between Sta. 2+75 to 4+50, Sta. 7+50 to 16+00, Sta. 18+00 to 24+50, Sta. 27+50 to Sta. 37+50 have been excavated and backfilled. The Toe Drain has been constructed from Sta. 8+50 to 16+00, Sta. 18+00 to 24+50, and from Sta. 27+50 to 37+50. Placement of Select and Random Levee Embankment continues in these areas. Current levee elevations are 481 near the STP and 483 near Market St.

Construction of the 48” storm line along 11th Street continues with approximately 1000 feet of pipe installed to date. The sanitary line coming out of the Schools Maintenance Building has been rerouted to a manhole inside of the fence on the school’s property.
Rerouted the 36” RCP Storm line on Railroad St. and installed 3 manholes (303, 304, & 305)

The ash located east of Railroad St. will be excavated and disposed of at an approved landfill. Water samples were taken to be analyzed for proper disposal. A change order will be prepared for this work.

A differing site condition was found at Sta. 4+25 where an unknown 12” storm line was uncovered in the inspection trench that tied directly into the existing 18” storm line. This line was removed and backfilled.