What is the average number of resources committed each day? =(6*3+8*5+3*4+1*5+12*3+9+5*2+2*9+6*5)/38 = 4.7 d. Level the resources given that the maximum number of resources available on any given day is 6. Draw a new resource diagram and in a separate table indicate the new start and finish dates for each activity. Do not change the end date of the project. Start

This is the end of the preview. Sign up
to
access the rest of the document.