The bridge is built to ensure the traffic of the World Flower Expo take place at 2018 in Taichung. Total bridge length 830 m, width 30 m including 4 drive lanes, 2 motorcycle lane plus sidewalk and bicycle lane on both directions.

The girder is 30m width and depth up to 6.5 m. 10 span cross the river and high riverbank yet the schedule is tight, the duration is limited in 24 months. Considering the duration limitation, the original plan FCM method was abandon, the main contractor, Raito change it into Full span support method and choose Sucoot to be his partner.

Sucoot provide 5 sets system formwork which combines Sucoot’sφ60.2mm Shoring scaffolding, Top beam and Base beam to adopt 5 pier tables allows separate operation areas. These formwork systems are strong and tight therefore they can be easily move by trailer truck, to reduce drop mold time and demolding time. The expect duration was down from 7 months to 4-5 months, save up to 40% working time.

With all the limitation and short duration, Sucoot’s excellent quality product, professional engineering service and commit on-time delivery. Once again Sucoot provide solution for our client.