Design work has begun for the Columbia State Annex High Bay and possible athletic spaces.

Heritage Middle auditorium

Projected completion date: April-May 2018

The district is nearly finished with building auditoriums at all middle schools.

The auditorium is already under construction. The foundations are complete, underground utilities, plumbing and electrical are underway, and the masonry block walls have started.

Page Middle School Phase 1

Projected start date: February 2018

Projected completion date: March 2019

Phase one includes a new three-story building that will house 30 classrooms, demolition of the 10-classroom front wing of the existing building, redesign of the parking and bus loop and sewer improvements.

The project is at about 50 percent design phase.

Page High School

Projected start date: January 2018

Projected completion date: August 2018

Phase 1A of improvements at Page High will include a new access road from Arno Road, a parking area, a synthetic turf field and a new eight-lane track. The project is under design.

Thompson's Station schools

Thompson's Station Elementary/Middle

Projected completion: May 1, 2018

Projected opening: August 2018

The exterior of building is about 98 percent complete, and interior finishes are underway. Site work and paving are about 70 percent complete.

Completed projects

Completed projects include a College Grove addition, a Fairview High auditorium and a Page Middle auditorium.