This page will be used for project updates regarding construction on the areas listed below:

Intersection Improvements at Grand Boulevard and Prairie Avenue

Concrete Pavement Patching throughout the Village

Asphalt Surface Patching throughout the Village

Intersection Improvements at Grand Boulevard and Prairie Avenue:​NOTE: The 3700 block of Grand Boulevard will be closed from the midblock to the intersection of Prairie Avenue from April 20th to the week of May 11th while street improvements are being madeUPDATE: As of Wednesday, May 13, Grand Boulevard will be reopened and the road closure will transfer to Prairie Avenue (north of the tracks) which will remain closed for approximately 3 weeks

Monday, June 1 - Friday, June 5:

The Contractor will be complete the brick pavers in the bumpouts between Prairie Avenue and Grand Boulevard

The Contractor will install the final layer of asphalt on the west side of the Prairie Avenue and Burlington Avenue intersection

The Contractor will be complete with work on the north side of the railroad tracks and all detour signage will be removed

The Contractor will flip construction from the west side of the Prairie Avenue and Burlington Avenue intersection to the east side

The Contractor will be removing curb and excavating the crosswalk for the east side of Prairie Avenue and Burlington Avenue

Tuesday, May 26 - Friday, May 29:

The Contractor will pour concrete base course in the bump outs to support the purposed brick pavers

The Contractor will be installing brick paver crosswalks at the Prairie Avenue crossing

The Contractor will be placing brick pavers in the bumpouts between Prairie Avenue and Grand Boulevard

The Contractor will install the final layer of asphalt on Prairie Avenue north of the railroad tracks

Monday, May 18 - Friday, May 22:

The Contractor will be removing curb and excavating for the bumpout on Prairie at the Grand Boulevard and Prairie Avenue intersection

The Contractor will pour the curb for the purposed bump out

The Contractor will begin removing curb and sidewalk on the west side of the Prairie Avenue and Burlington Avenue intersection

The Contractor will pour the curb at the Prairie Avenue and Burlington Avenue intersection

Monday, May 11 - Friday, May 15:

The Contractor will finish installing brick pavers in the bumpouts

The Contractor will be finishing work in this area and removing the road closure for this area

The Contractor will be installing detour signs associated with the road closure of Prairie Avenue (north of the tracks)

The Contractor will be sawcutting on Prairie Avenue in preparation for underground improvements

The Contractor will be installing drainage structrues

The Contractor will be removing curb and excavating the proposed bump outs

Monday, May 4 - Friday, May 8:

The Contractor will be installing brick paver crosswalks at the Grand crossing near Prairie Avenue and at the 3700 midblock

The Contractor will be placing brick pavers in the bumpouts

The Contractor will be installing the final layer of asphalt on the street

Monday, April 27 - Friday, May 1:

The Contractor will continue pouring curb for the bump outs

The Contractor will pour concrete base course in the bump outs to support the purposed brick pavers

The Contractor will be installing the first layer of asphalt on the street

Monday, April 20 - Friday, April 24:

The Contractor will be installing detour signs associated with the road closure

The Contractor will be saw-cutting the pavement in preparation for underground improvements

The Contractor will begin installing drainage structures

The Contractor will be removing brick pavers to be reset once the bump outs are installed

The Contractor will be removing curb and excavating the proposed bump outs

The Contractor will begin pouring curbs for the bump outs

Asphalt Patching throughout the Village:

Friday, May 15, 2020:

The Contractor will be patching asphalt throughout the Village

Tuesday, May 12, 2020:

The Contractor will be patching asphalt throughout the Village

Concrete Pavement Patching throughout the Village (see below for a location map):UPDATE: This portion of the project is now substantially complete

Wednesday, April 29, 2020:

The Contractor will be pouring patches that were removed

Tuesday, April 28, 2020:

The Contractor will be removing patching beginning on Park Avenue and moving westward

Thursday - Sunday, April 26, 2020:

The concrete that was poured on Tuesday, April 21st and Wednesday, April 22nd will cure and have a chance to reach its intended strength at which point these areas will be reopened

Wednesday, April 22, 2020:

The Contractor will be pouring the remaining patches that were removed

Tuesday, April 21, 2020:

The Contractor will be pouring patches that were removed

Monday, April 20, 2020:

The Contractor will be removing patching beginning on Park Avenue and moving westward