Cold, wet, winter weather posed significant challenges for installing the facilityâ€™s roof and subsequent interior HVAC rough-ins. The roof required a certain temperature before the installation could begin, which delayed the installation of interior ductwork and piping. With no flexibility in the predetermined completion date, McKenneyâ€™s was forced to adjust its schedule to meet the ownerâ€™s requirements.

The team overcame schedule fluctuations through extensive planning, collaboration and expert logistics. With the aid of Trimble GPS technologies, the team planned and sequenced all work with the general contractor and other trade subcontractors to complete the rough-in as quickly as possible. They prefabricated HVAC system materials and coordinated their delivery based on the shifting roof installation schedule.

McKenneyâ€™s completed the HVAC installation on timeâ€”despite the domino effect created by inclement weatherâ€”which assisted the medical center in opening its doors ahead of their original schedule.

Since 1948, the mission of McKenneyâ€™s has been to meet or exceed customer expectations on every job they perform. The company offers expertise in HVAC, process piping, plumbing, and building automation and control systems, as well as service and maintenance. They have their own in-house engineering, fabrication, installation, and commissioning resources to ensure cost-effective delivery of the highest quality solutions.

McKenney's has developed services and expertise to serve their customers at every stage â€” Design, Build, Manage and Maintain. Self-performance of all trades, in-house shops and over 65 years of experience ensures top-quality solutions every time you work with McKenney's.

About Us:
McKenney's is the Southeast's most trusted name in facility construction, operation and maintenance. For more than six decades, our proven approach has ensured high-quality, energy-efficient solutions at every stage of a building.