The following is a brief summary of the environmental monitoring
activities that were completed between February 23, 1999 1:00 and 1:00 on February 24,
1999. This summary is based on reports directly received from the field and has not been
edited. If you have any questions please contact (818) 597-3407. Please note the item
number and the correction that should be made. This report is intended to serve as a
communication document and as an instrument for quality control.

Construction Highlights

02/23/99 (Tuesday)

Segment 5 (Lynwood to Long Beach): Report for
2-23-99. Backfill of the bore pit progressed while crews conducted a general clean up of
the job site for the Edison location. Meanwhile, crews backfilled, shaded pipe and
completed several sections of fiber optic duct along the Huntway section. In addition,
crews fabricated several tube turns, set and welded one joint and excavated a short
section of trench. Within the Wilmington refinery, crews continued painting and
backfilling the bore pit.

Inspection Summar

In the past 24 hours, 1 inspection event(s) were reported for 1 spread(s). Of these
inspections, 0 were non-compliance event(s). Also 0 non-compliance resolution report(s)
was resolved.

Non-Compliance Reports (NCR's) Issued

No new non-compliance reports were issued during the last
reporting period.

Non-Compliance Resolution Reports (NCRR's) Issued

No new non-compliance reports were issued during the last
reporting period.