TDE v14.0.0 development status update

Hi everybody,
just thought about giving an update of where we are with the development of v14.0.0.
Back in March we made a list of bugs to fix before the next release. Such list was made up of a total of 115 bugs (31 of which "conditional" ones).
The list has grown a little bit to a total of 123 bugs and so far we have solved 78 of them (approx 63%), plus some more (approx 10) that we didn't add to the list even if they should have been.
It's taking longer than expected, but we all have just spare time for TDE and we are trying our best. Even if slowly, we are step-by-step edging towards finalizing v14.0.0.
How long more will it take? Can't give a precise answer, but based on the experience so far I would say between 3 to 5 months to get to the bottom of that list and be ready for the first release candidate.
As usual, you can keep up with the current development status either:
- on bugszilla bug 2014 (http://bugs.pearsoncomputing.net/show_bug.cgi?id=2014)
- or on the TDE etherpad (http://trinity.etherpad.trinitydesktop.org/39)
Cheers
Michele