January 23

Stormwater Project Updates:

City of Elmhurst Completes Walnut/Myrtle/Evergreen Stormwater Improvement Project
The final section of 72-inch storm sewer pipe has been installed into the Elmhurst Quarry Flood Control Facility and the area has been restored, signaling the...

The transformer pad for the lift station was installed by ComEd. Electrical and mechanical components for the lift station are still being fabricated, but there a temporary pump in place in case a storm was to fill the basin. The basin is now...

The contractor continued working on the detention basin excavation in this past week. Work will resume next week on Crescent Avenue with storm sewer installation, with paving of Crescent Avenue to follow.

Excavation of the detention basin has begun and is approximately 50% complete. Work will continue next week with hauling dirt out of the basin.
On Washington Street, the contractor has completed installing the new sanitary sewer. He is now...