Steve Cannon said construction delays have the project behind schedule on fully mechanizing the roof. … He said it typically takes 40 days to “mechanize” such a roof after its last “construction move.” Since three more construction moves of the roof are scheduled in the coming weeks, the 40-day clock won’t even begin until after those moves. And Cannon indicated the process could take longer than 40 days because it will be sandwiched around a heavy schedule of events in the stadium.

Working roof or no, the new stadium will have plenty to keep fans occupied, including the world’s largest LED screen.