CAPITAL PROJECTS

Fuerza Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

2/20/2018
Diamond Electric crews are installing electrical wall trim, working on low voltage systems, and pre-assembling light fixtures for the east wing and library room areas. Paintmaster crews continue hanging wall covering in 1st floor south wing classroom. Beck Cabinetry crews continue installing classroom cabinetry at the 2nd floor of the east wing. Another load of cabinetry was delivered and unloaded for the 2nd floor of the north wing. Big D's crew continue connecting the storm drainage structures with piping as an overflow protection. D9 drywall finishers continue to finish drywall in the kitchen, stage, and 1st floor main corridor areas. Apollo plumbers and DDC crews are working in the 2nd floor mechanical room. Apollo HVAC crews are installing fin-tube heater trim in the south wing classrooms.

29 and partly cloudy. 4mph winds out of the N. High of 36 and low of 17. Humidity is 56%.

Click below for more details

Royal Roofing crews continue to install metal panel siding on the north side of the building.