Feb 08:8Project Name: Gas Power Station Maintenance Project8Project Cost: 12 crores8Project Description: The owner has planned a 10-days scheduled maintenance of Unit-3 in the 127.20 MW Gas Based Power Station covering minor inspection (type A) of equipment which includes overhauling of auxiliary parts of the gas turbine set and air filter cleaning of compressor parts.8Project Event: RFQ for short lead equipment required are expected by mid-February 2018.8Expenditure Approval: Q2:20178RFQ Date: 12/Feb/20188Release Date: 25/Feb/20188Start Date: 1/Mar/20188Completion Date: 10/Mar/2018Click here for more information8Project Name: Hydroelectric Greenfield Project : PPA delays RFQ8Project Cost: 200 crores8Project Description: The owner's 52 MW (2x26 MW) greenfield hydroelectric plant has been held up on account of a delay in signing of the power purchase agreement. Environment Clearance is likely to be elicited by Q3 2018. Project kick off date is expected in early 2020. The developer will come out with a package wise bids after getting EC appraisal.8Project Event: RFQs for civil works are expected to be out by Q1 2019, instead of Q1 2018.8Expenditure Approval: Q4:20178RFQ Date: Q1:20198Release Date: Q3:20198Start Date: Q2:20208Completion Date: Q3:2024Click here for more information

The content in this website is authentic and all information is sourced legitimately. The news we produce is collated through journalistic effort that is legal and legitimate. We carry no information that violates Indian law or is a breach of confidentiality in any form or manner.