CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

1/5/2018
HB painting crews are prepping the main entry and hi-bay roof areas for painting. Other painters are working on the multipurpose and gymnasium storage rooms as well as the kitchen area rooms. D9 crews continue taping and finishing drywall at the stage room and multipurpose room soffits. Northwest Linoleum's crews are grouting the walls and floors in the 1st floor north wing restroom. Bruce DDC crews are working in the 1st floor classrooms. Columbia River Plumbing crews are insulating the piping they've been working on in the multipurpose room. Columbia crews continue working on piping in the 2nd floor east wing restroom , corridor and mechanical room. Cheyenne Electric crews continue working on main feeder wires at the main electrical gear and working in the 2nd floor of the north wing pulling low voltage wire. Paramount crews are pulling data wire from the first floor classrooms into the IT room in the east wing an d the MDF room.

31 and cloudy. 3mph winds out of the WNW. High of 36 and low of 30. Humidity is 89%.

Click below for more details

The plumbing and hydronic piping in the multipurpose room is now complete and is being insulated.

The wall and floor tile in the north wing 1st floor restrooms is complete and is now being grouted now.

HB Painting crews are making preparations to paint the main entry and hi-bay roof area.

Paramount crews are pulling data wires from the east wing classrooms into the IT room.

Leslie & Campbell crews are installing horizontal metal panels on the north wing.