Wiki

Colin does not want to do an absorber install as it will upset the magnet commissioning; it will likely result in delay to start up of 2016/03. We can do an absorber install if we get through the empty absorber running.

This is all solenoid mode running; flip mode can be contemplated but would require some additional magnet commissioning work

Outline Concept (empty absorber)

TOF calibration and detector alignment (they should not have moved)

ECE -- -- FC -- -- ECE with ECE running at 3 T; this more-or-less re-establishes the baseline from 2016/02; we can do some optics work here with minimal coupling

ECE M2 M1 FC -- -- ECE with ECE running at 3 T and FC, match coils optimised for transmission at 200 MeV/c; this is the "zero" data set for material physics and we do some optics work here also

ECE M2 M1 FC -- -- ECE with ECE running at 3 T and FC, match coils optimised for transmission at 140/170/240 MeV/c; this is the "zero" data set for material physics