This session will start with a review of the RFI process then move on to the nuts and bolts of the RFI data entry screen for both asking a question and for logging and sharing the answer. Then we will discuss the Submittal workflow prior to reviewing the nuts and bolts of the Submittal data entry screen, including setting a submittal due date, tracking its receipt from your vendor, and tracking the approval process, including revisions, if any.

This session will start with a review of the RFI process then move on to the nuts and bolts of the RFI data entry screen for both asking a question and for logging and sharing the answer. Then we will discuss the Submittal workflow prior to reviewing the nuts and bolts of the Submittal data entry screen, including setting a submittal due date, tracking its receipt from your vendor, and tracking the approval process, including revisions, if any. We will also review the detailed steps for entering and sending a PJ Transmittal with one or more document attachments.