Title: International Projects for Increasing the Efficient Use of Energy demonstration project for an industrial waste power generation system in the Socialist Republic of Vietnam (FY2012 － FY2015) FY2014 Annual Report

In Vietnam energy shortages and environmental pollution have become serious issues as a result of its rapid economic growth, and countermeasures that address these issues have become necessary. Although industrial waste is disposed of in landfills, the availability of landfill sites is reaching the limit. This issue is needed to be addressed as quickly as possible by reducing industrial waste volume. Against this backdrop, this demonstration project construct a waste power generation system using an industrial waste incinerator of rotary kiln stoker furnace which has been widely installed in Japan, to incinerate industrial waste collected from shoe factories, garment factories and etc at a disposal site of the Hanoi Urban Environment Company Ltd. in Nam Son. This system will demonstrate to advance to resolve energy and environmental issues in Vietnam. Using the results obtained through the demonstration of the system, this project also aims to promote the system in Vietnam and Southeast Asian nations. Japan and Vietnam will cooperate carrying out this model project such as demonstration operation and dissemination activity. Our work of this project is as follows. 1) Site survey and work related to contract, 2) Basic planning, 3) Basic and detail design, 4) Design, manufacturing and procurement of mechanical, electric and instrument equipment, 5) Transportation and insurance, 6) Construction work, 7) Commissioning work, 8) Promotion. In FY2014, we carried out in the following works. 1) Basic planning; The period of this project was decided to extend from July 5, 2014 to May 18, 2016 due to delay of tax exception, construction license, bid of EPC, etc.. 2) Basic and detail design, (Detail design); Issued of the basic design data for the detail design (civil work, steel structure, piping, electrical and instrumentation) and procurement for Vietnam scope, and dispatch of engineer overall supervision and management. 6) Construction work; The construction started in February 28,2014. For the installation of Japan scope equipment, we planned to dispatch for Japanese supervisors for construction.