P.Martens presented the integrated S/C -- payload commissioning plan for the first 35 days of the SOHO commissioning operations after launch (annex 6). There is an action on the PIs to comment on present commissioning plan (Action 15.1).
It was mentioned that the plan should be changed to UTC. V.Domingo proposed to increase the time of commanding from 8 hours to 12 hours in order to start earlier with science. Everybody agreed. V.Domingo will submit a formal request.