Road Work Updates

This is your source for updated information regarding work on public roads in Superior. Updates will be posted here informing residents and visitors of construction progress and closure dates for affected streets and neighborhoods.

Please email us if you would like to receive electronic notification on road construction projects, affected streets, lane restrictions and closures.

Current Road Closures

Temporary lane restrictions of less than a day will occur around the Town throughout October & November for concrete repair and pothole restoration from the Comcast Advanced Fiber Project. These repairs are happening on primarily residential roads will not affect traffic.

2018 Street Rehabilitation Project

The 2018 Street Rehabilitation Project started in June. This includes repairing McCaslin Blvd., both north and south of the new Main Street roundabout. The work on McCaslin and other areas will include:

Removal of asphalt on the Coal Creek Bridge, replacement of the bridge membrane and a 2-inch asphalt overlay.

Mill and overlay from the Main Street roundabout south to just north of Rock Creek Parkway.

Reconstruction of a failing 300-ft segment just south of Discovery Parkway with fly-ash treated subgrade and 11-inches of asphalt.

Construction of a 10-ft. wide concrete trail along the west side of McCaslin from the roundabout to Rock Creek Parkway

Construction of an 8-ft. wide concrete trail on Tract A (formerly part of Discovery Office Park). This will connect the Tract H concrete trail with the McCaslin trail network.

Removal of the asphalt roadway, curb, gutter and sidewalk on White Raven Lane which is no longer needed for the Town’s street network. An 8 ft. wide concrete trail will be built in the right-of-way and the remaining right-of-way will be graded and seeded with native grasses.

Mill & Overlay of the Town Hall parking lot.

The project will be constructed this summer, and major work elements should be substantially complete by the mid-September. This project will entail periodic lane closures on McCaslin. One segment of McCaslin, located south of Discovery Parkway, will be reconstructed in phases with the southbound lanes closed during construction, with traffic shifted to the northbound lanes with one-lane open in each direction. Once the southbound lanes are reconstructed, traffic will be shifted to the southbound lanes (one lane in each direction) while the northbound lanes are reconstructed.

Progress Update

All lanes of McCaslin Blvd are open to traffic, including the entrance to Discovery Parkway. Restoration and cleanup will be ongoing throughout October. The trail connection to Tract H is complete. The trail on the west side of McCaslin is complete. The asphalt on White Raven Lane has been removed and the area re-seeded. The Town Hall parking lot has been re-paved and is awaiting striping.

Comcast Fiber Upgrade

Comcast is planning to launch an Advanced Fiber Network project in Superior beginning in late May 2018. This multi-month engineering and construction project will bring fiber optic infrastructure deeper into Superior neighborhoods. The project involves a combination of construction in the public right-of-way and easements, installation of new and upgraded equipment and changes to the network architecture. There will be temporary lane restrictions and cone zones for potholing and roadway restoration. Maps and schedules will be posted as they are received.

Work Zone Guidelines

Please use extra caution when traveling work zones. Give workers and other drivers plenty of roomto minimize the chance of accidents. Please be mindful of field personnel, machinery, and observe all posted signs.

Work hours will be 7 AM – 5 PM Monday - Friday however weather and other factors may affect the exact hours and duration of the work.

If you notice any issues with construction that was completed (concrete cracking, landscape repairs, irrigation repairs, etc.), please report it to Alex Bullen at alexb@superiorcolorado.gov or 303-499-3675. The Town has a two-year warranty on all completed work.

The Town appreciates your patience in advance while performing these projects to continue its goal of investing in and maintaining the public infrastructure.

Free viewers are required for some of the attached documents.They can be downloaded by clicking on the icons below.