Week of January 22
Experiment will be open from Tuesday morning through at least the end of the day on Thursday

Monday - Run steady to g-2 at 8 pulses per cycle with up to 40 cycles per minute

Tuesday - Sasha Romanov to do M2/M3 optics measurements

Wednesday - Sasha Romanov to do M2/M3 optics measurements

Thursday - Ready for beam to experiments by evening

Friday - Make any corrections needed for a stable weekend of running to the experiment

8 GeV priorities (No immediate plan to repeat these studies)

1) Let BPM people verify BPMS with new transition boards
2) Work on getting tune measurements from 21 MHz system (Mu2e study)
3) Cross calibrate DCCT and Longitudinal Schottky to make sure they can both measure coasting beam intensity
4) Optimize injection and extraction orbit bumps
5) Document and tune up 8 GeV conditions. This requires all of the above to work

Completed 8 GeV studies

0) Establish circulating beam
1) Let BPM people work on collecting reliable orbits
2) Set up RF to capture beam and make bucket to bucket transfers