… I am glad to report, however, that we continue to make good progress despite the weather.
The large crane has finally arrived on State Street and our understanding is that the trucks carrying the precast concrete should begin rolling in on Monday. Our goal is still to have the work completed on the State Street side of the garage, including the new overpass, by March 5. At that point the crane will move down Union Avenue to S. Central Street for approximately one month .
The foundation work is proceeding and is generally on schedule as planned. …