PostgreSQL 9.1 Development Plan

From PostgreSQL wiki

This is the currently planned timeline for the PostgreSQL 9.1 development cycle, which was mainly agreed upon at the PgCon 2010 Developer Meeting. The schedule basically follows the 8.5/9.0 timeline plus one year, with small changes.

June 15, 2010 - July 15, 2010: "review fest", like a commit fest, but only reviews, no committing yet; intended for contributors who are not involved in preparing 9.0 release

July 1, 2010: branch off 9.0, committing into head/trunk/master for 9.1 can begin (likely delayed for a few days until after 9.0beta3)