Wrightwood Office

News

Testing is good and we are going to start installing on 12/26/2017. It is very exciting to finally reach this point. We have some other underground work to do this coming spring that isn’t covered by poles. Boring and placing boxes is the only way for these three final areas but we will get to it.

Fiber is up and starting to splice. Should take about 2 to 3 weeks until it is complete. It is first come first serve on the backlog, if you do not yet have an agreement on file this is a good time to get that going.

We will be scheduling installs starting on July 10th for Section 3. We will schedule lightly for the first week in order to make sure the entire system is working. After that we will ramp up significantly in order to get everyone on as quickly as possible.

If you are in section 3 and signed up we will be calling you for an installation around the week of the 10th or shortly thereafter.

The terminals are due to arrive today, cabinets are in and installed. We will start splicing on Monday. It is 2 to 3 weeks of splicing then we can start installs in section 3. We will continue to run fiber in Section 4 while the splicing continues, and continue onto section 5. The Aerial crew is hitting their stride and making great progress!

We are placing the cabinets today in Section 3. Fiber runs will be complete on Thursday June 1st for this section. We are splicing and testing right after the 1st. While splicing is taking place you will see our trucks in Section 4 making those Fiber runs. I will post more frequently as we get closer to installing on all sections.