Library Building Update Series (Week of March 8, 2019)

Storefront glass for the north seminar room was installed; ceiling grid installed on Level 0 and 1; paint priming on Level 2 underway. Elevator installed; next week it will be adjusted. Fire suppression on Level 2 continues. Shelving will begin to arrive next week.