Update on Danish projects25-01-2018 - 11:20

Busy times regarding the Danish market at Eurowind Energy A/S.

No less than three wind parks are currently under construction or awaiting final commissioning.

In wind park Handest Hede close to Hobro, all six wind turbines were erected by the end of 2017 and the three of them are up and running. The fourth turbine will start around the 26th or 27th of January while the final turbine is going to produce electricity for the first time from the week of January 29th. Wind park Handest Hede consists of six Vestas V126 3.45 MW.

In wind park Blæsbjerg, three turbines have been erected in the period from the 18th of January to Sunday morning the 21st of January and the erection of the fourth and last turbine will start on the 29th of January and is expected fully erected by the 27th of January. External net is expected on site by the beginning of February and the energy production from the turbines are expected in the weeks to follow. The turbines in wind park Blæsbjerg are Vestas fabricates V112 3.45 MW.

In wind park Grønkær, all turbines have been erected since the beginning of January and the turbines have electricity supply as of the 25th of January. The production of energy from all five turbines will follow shortly hereafter. Wind park Grønkær consists of five turbines of the type Vestas V126 3.6 MW.