There's a problem with your browser or settings.

Your browser or your browser's settings are not supported. To get the best experience possible, please download a compatible browser. If you know your browser is up to date, you should check to ensure that
javascript is enabled.

The three main engines have been removed. Work begins today to remove and replace window No. 6. The forward reaction control system will be removed on Tuesday. Also tomorrow, the freon coolant loop No. 1 will be deserviced and testing will begin on the Ku-band antenna. In the Operations and Checkout building work on the the STS-75 payloads, Tethered Satellite and USMP-3, has been going smoothly and is nearing completion. They will be moved into the Cargo Integrated Test Equipment (CITE) stand later this week in preparation for final testing.

STS-76/OV-104 Atlantis OPF Bay 1 (MIR Docking)

Post flight access is being established. The payload bay doors are being opened today in preparation for removing the Orbiter Docking System (ODS) on Friday. The STS-74 orbiter and solid rocket booster post flight data analysis is complete with no issues or concerns.