Work Items Tracker

Status for
canonical-community

This page shows the progress for a team or person towards a particular target. The burndown gives you a sense
of whether they are on track to complete all of their tasks at the current rate, and the information below shows
their progress against individual
Topics
, blueprints and workitems.

Status of
Topics

In 12.04 some general Ubuntu community related goals for this cycle include:
* Focusing on driving improvements in the SCALE items.
* Continuing to make Ubuntu a more personal community throughout the wider team’s projects and contributing to helping to grow mentoring across the project.
* Continuing to built an appreciation culture.
* Better recognizing contributions throughout the Ubuntu community.
* Growing and supporting our leaders to be as effective as possible.

In the 12.04 cycle we want to continuethe growth and focus on application developer community:
1. Define and deliver the Phase II incarnation of developer.ubuntu.com, with a particular focus on providing (a) improved reference resources and (b) tutorials for app developers.
2. Work to grow a support community who are able to answer questions from new app devs about how to harness the Ubuntu platform.
3. Grow the general community of app devs and get interested and involved in writing apps for Ubuntu.

We have two primarily goals to accomplish in this cycle:
1. Evaluate the on-ramp, documentation, and resources for creating JuJu charms, ensure those resources are in place and generate community interest and participation in growing this community of charmers.
2. Coordinate a design reboot of cloud.ubuntu.com and continue to build growth and conversation in the site via regular content and other resources.

Since this is an LTS it would be very good if we could improving the project documentation, as well as revamping how we do announces, and extending some of the excellent work on the help infrastructure. This is to summarize some of the planning around these types of activities

talk to design team about docs style/branding (this was a dumb idea, we need to fix doc contributions first before we care about this, theming sphinx will take too much time compared to the benefit we get, better to work on the core docs themselves and then fix this)

Private translators to complete in scope translations prior to review. Private translations occuring in two phases: job 1 is for GUI, job 2 is for ubuntu-docs. Job 1 is now returned translated (29 mar) and is heading to team for review on 2 Apr. Job 2 goes to translators 2 Apr