Similar presentations

2
Measurements WG Goals Build upon the work started in the previous period (03/2009 – 03/2011) by the Measurements WG. Deployment of a monitoring infrastructure based on perfSONAR

3
Long Term Vision Deployment of monitoring nodes in RedCLARA’s backbone Deployment of at least two monitoring nodes in each NREN connected to RedCLARA Deployment of monitoring infrastructures in interested NRENs Instalation of monitoring nodes in end user institutions

4
Proposed MPs in the Future Backbone

5
Tasks Task 01: Deployment and tests with perfSONAR MDM Task 02: Deployment and tests with the most recent version of the perfSONAR Performance Toolkit (pS-PT) Task 03: Test the tools with IPv6 Task 04: Interoperability tests between pS-PT and perfSONAR MDM Task 05: Recommendations on the software to be deployed for RedCLARA’s backbone monitoring infrastructure Task 06: Elaboration of the maintenance procedures for RedCLARA’s backbone monitoring infrastructure Task 07: Dissemination and Training in perfSONAR usage

6
Reviewed Schedule

7
Tasks Task 01: Deployment and tests with perfSONAR MDM Task 02: Deployment and tests with the most recent version of the perfSONAR Performance Toolkit (pS-PT) Task 03: Test the tools with IPv6 Task 04: Interoperability tests between pS-PT and perfSONAR MDM Task 05: Recommendations on the software to be deployed for RedCLARA’s backbone monitoring infrastructure Task 06: Elaboration of the maintenance procedures for RedCLARA’s backbone monitoring infrastructure Task 07: Dissemination and Training in perfSONAR usage

8
Task 01: Deployment and tests with perfSONAR MDM Deployment and tests with perfSONAR MDM (developed by Géant) Recommendation for the best solution to be deployed in RedCLARA’s backbone Collaboration with Géant’s team for the installation and test troubleshooting among our sites and with MPs in Europe

9
perfSONAR MDM Deployments DANTE is finalizing its implementation across the GÉANT backbone with 35 MPs in the PoPs across the network 7 NRENs are road-testing the service

10
perfSONAR-MDM Status Version 3.3 is the latest stable release New Version: – Includes a new HADES MP and MA. RPM Distribution ready Debian Distribution in preparation – Currently the HADES MP in Madrid already supports OWAMP (answers to on-demand tests) – They are working on an OWAMP MP which should be available soon

11
perfSONAR MDM Independent Deployment in RedCLARA Suggested set of services: – HADES MP (90 packets every minute) – BWCTL MP (tests every 6 hours) – SQL MA (data stored for 12 months) – These services could be configured in a static fashion without the need for a LS – It would be nicer if the services would be visible from other parties via a LS

12
Next Steps (perfSONAR MDM) Confirmation of sites and machine configurations for the experimental deployment – VC 23/05/12: CEDIA, RAAP, RAU, RNP e RedCLARA (others are welcomed to join) Decide where the SQL MA and possibly LS will be deployed – Pending Webconf with Géant team for instructions on how to deploy and configure the services: – Held on 05/06/12 Deployment, configuration and tests (IPv4 and IPv6) – Currently in Progress CEDIA, RAU, REUNA y RNP Report elaboration

13
Available Machines _Configuration_for_Experimental_Deployment

14
Available Machines in RedCLARA’s backbone Gustavo Garcia (RedCLARA) pointed out the existence of machines in RedCLARA's backbone that are supposed to be used for deploying perfSONAR. – Albert (REUNA) had reported problems with the flavor of the OS installed in the machines which supposedely would prevent the deployment of the MDM package (rpm version).

15
MDM Deployment Strategy Szymon presented two options for deployment: – single BWCTL MP: Appropriate for the international connection: results for regular tests would be stored at Géant's Measurement Archive service (SQL MA). – multiple BWCTL MPs + one SQL MA: Should be our case with the services being deployed Still pending the selection of a machine to install the SQL MA (suggestions/availability are welcome)

16
Tasks Task 01: Deployment and tests with perfSONAR MDM Task 02: Deployment and tests with the most recent version of the perfSONAR Performance Toolkit (pS-PT) Task 03: Test the tools with IPv6 Task 04: Interoperability tests between pS-PT and perfSONAR MDM Task 05: Recommendations on the software to be deployed for RedCLARA’s backbone monitoring infrastructure Task 06: Elaboration of the maintenance procedures for RedCLARA’s backbone monitoring infrastructure Task 07: Dissemination and Training in perfSONAR usage

17
Synergy with GISELA Grid Initiatives for e-Science virtual communities in Europe and Latin America Objective: – To guarantee the long-term sustainability of the European – Latin American e-Infrastructure and thus ensure the continuity and enhancement of the Virtual Research Communities (VRC) using it.

26
WG Ways of Communication Communities in RedClara’s site (started on 07/02/12) – GT-Mediciones (http://www.redclara.net/index.php?option=com_commu nity&view=groups&task=viewgroup&groupid=100&Itemid =543&lang=es)http://www.redclara.net/index.php?option=com_commu nity&view=groups&task=viewgroup&groupid=100&Itemid =543&lang=es – To join the group it is necessary to register. Wiki (started on 07/02/12): – – To view and edit is also necessary to register first.