Construction updates for the week of December 12, 2016

Construction updates for the week of December 12, 2016

Academic Core Buildings: Building 1 (Science): Remaining Footing Rebar will continue to be installed this week. Formwork to foundation footings have been stripped. Rat slabs will be poured this week. Pool pipe and Ground Loop is scheduled for this week.…