STEP Tank install on Long Point RD

Menu

SKI Project Update 12.28.18

Contractor installed 4 STEP tanks on Tennessee, Oregon and Romancoke Roads for the week. Total STEP tank installs 417 to date. The contractor also installed 1 bio tube (less pump) this week to a previously installed tank on Harford Road, in addition to installing 51lf of 1” service tubing to that tank. The contractor will continue 1” Drilling on Harford Road and installing STEP tanks on Oregon and Tennessee Roads next week. County staff has performed 492 pre-construction meetings and acquired 746 easements to date.