Transportation News & Views

Four years later: the status of Measure R transit projects

Work on the Measure R-funded Expo Line Phase 2 along Olympic Boulevard in Santa Monica. Photo by Expo Line Fan.

We’re one week shy of the fourth anniversary of the passage of Measure R by Los Angeles County voters in 2008. The half-cent sales tax approved for 30 years upended everything: a host of transit and road projects that otherwise lacked funding suddenly had some dollars behind them.

Or to put it in less bureaucratic terms: projects such as the Westside Subway Extension were basically dead — it was a nice idea that lacked one cent in funding. Measure R gave it life.

To put it mildly, there’s a lot of balls in the air at Metro right now because of Measure R. To help all of us remember what-is-where, I’ve put together a brief status update for the transit projects covered by Measure R. I’ll write about some of the road projects later this week.

Before launching into this list, a quick sentence about Measure R: It’s not just building projects. The sales tax increase also provided money for bus and rail operations as well as local transportation projects by returning 15 percent of Measure R proceeds to local cities and unincorporated areas. Here’s the full Measure R expenditure plan.

Also, a word about completion dates for projects: they are subject to change depending on funding (not all the money is coming from Measure R), construction timelines and other factors that impact large infrastructure projects. It’s also important to note that the Measure J ballot measure proposes to accelerate some projects scheduled for the second and third decades of Measure R. More information is available here.

Measure R transit projects

Orange Line Extension: The four-mile extension of the Orange Line busway between Canoga Park and Chatsworth opened this summer. Originally slated to receive Measure R funding, the project was finished on-time and on-budget and didn’t need the Measure R dollars.

Expo Line Phase 2: The 6.6-mile extension of the Expo Line light rail from its current terminus in Culver City to 4th & Colorado in Santa Monica is under construction by the Expo Line Construction Authority. The projected completion date of construction work is late 2015. Project website

Gold Line Foothill Extension: The 11.5-mile extension of the Gold Line light rail from eastern Pasadena to the Azusa/Glendora border is under construction with work being overseen by the Foothill Extension Construction Authority. The estimated completion date for construction is late 2015. Project website

Crenshaw/LAX Line: The 8.5-mile light rail line between Exposition Boulevard and the Green Line is in the final design phase and Metro is in the process of accepting bids from contractors that will be hired to build the project. The completion date for the project under Metro’s long-range plan is 2018. Project website

Regional Connector: Environmental studies were finished earlier this year for the 1.9-mile underground light rail line in downtown Los Angeles that will connect the Blue Line, Expo Line and Gold Line. The project is in the final engineering phase and utility relocation work is set to begin. The estimated completion date for the project is 2019 under the agency’s long-range plan. Project website

Westside Subway Extension: Environmental studies were completed earlier this year for the nine-mile extension of the Purple Line from Wilshire/Western to the Westwood/VA Hospital. The project is in the final design phase and utility relocation work will soon begin. The estimated completion date for the first phase to La Cienega Boulevard is 2022 or 2023. Under the agency’s long-range plan, the completion date for phase two to Century City is 2026 and 2036 for phase three to the VA Hospital. Project website

Metro Airport Connector: Environmental studies for a transit connection between the Crenshaw/LAX Line and the airport terminals are ongoing; the project is in the draft environmental study phase. Among the alternatives being studied are bus rapid transit, light rail and a people mover along with the usual no-build and transportation system management improvements; here’s a post from earlier this year. The estimated completion date under Metro’s long-range plan is 2028. Project website

Eastside Transit Corridor Phase 2: The project is considering transit improvements in the corridor east of the Eastside Gold Line’s current terminus in East Los Angeles. Among the options being studied in the ongoing draft environmental impact statement/report are an extension of the Gold Line to either South El Monte or Whittier and the usual no-build and transportation system management improvements. The estimated completion date under Metro’s long-range plan is 2035. Project website

South Bay Green Line Extension: The draft environmental impact statement/report for the project is currently being prepared. Among the alternatives under study are a 4.6-mile extension of the Green Line to a proposed transit center in Torrance and the usual no-build and transportation system management improvements in the corridor. The estimated completion date for the project under Metro’s long-range plan is 2035. Project website

East San Fernando Valley Transit Corridor: The project proposes north-south transit improvements in the San Fernando Valley between Ventura Boulevard and either the Sylmar/San Fernando Metrolink station or the I-210 Freeway. The Alternatives Analysis is evaluating bus rapid transit and light rail options — on either Van Nuys Boulevard or Sepulveda Boulevard or some combination of both — as well as the usual no-build and transportation system management options. The estimated completion date for the project is 2018. Project website

Sepulveda Pass Transit Corridor: An initial systems study that identifies transit and/or highway concepts that could connect the San Fernando Valley to the Westside of Los Angeles via the Sepulveda Pass area is nearing completion. Among the concepts being studied and refined are bus rapid transit, rail, managed freeway lanes and a tolled highway and transit tunnel; please see this Metro staff report for more information. The study area extends from LAX area in the south to the Sylmar/San Fernando Metrolink station in the San Fernando Valley. The estimated completion date under Metro’s long-range plan is 2039. Project website

West Santa Ana Branch Corridor: The transit project would connect Santa Ana in Orange County and Union Station in Los Angeles using (in part) former streetcar right-of-ways. The Southern California Association of Governments has finished a draft alternatives analysis, which considers several alternatives, including bus rapid transit, light rail and maglev trains. The estimated completion date under Metro’s long-range plan is 2027. Project website

The “acceleration” within five years would include the design and planning going into the projects such as an EIR, transportation options/route planning, preliminary engineering, etc. that must take place before the shovel hits the dirt. Actually building and having the different routes completed in five years is impossible, the details, unfortunately or fortunately, take years to sort through but they could be accelerated into the near future.

Although a seamless connection to Ontario Airport on the Gold Line would be nice. But a Pasadena to NoHo gold line extension would serve more riders, in that area, as well as by others passing through.