Our contractors have now commenced extending the drainage
system for Redman Road Plaza. These works will be continuing into next week.

Kerbs and Guttering

Kerb and guttering works are scheduled to commence next
week

Project Timing

Due to recent wet weather, there have been some minor
delays however the project is still on track to meet expected completion.

Illegal Parking

The illegal parking and turning issue on Redman Road have
been addressed with Council and we are currently working to resolve this
situation.

Post Office Box

The preparation for relocation of the Australia Post
Office Box has commenced. The cement slab has been poured and Australia Post
has provided community notification on the post office box outside 2a Redman
Road.

The new location will be 70 metres west to Mooramba Rd
where it will continue to provide service to the area.

For more information on this, contact Australia
Post on 13 13 18.

Drainage

Our contractors have now commenced extending the drainage
system for Redman Road Plaza. These works will be continuing into next week.

Kerbs and Guttering

Kerb and guttering works are scheduled to commence next
week

Project Timing

Due to recent wet weather, there have been some minor
delays however the project is still on track to meet expected completion.

Illegal Parking

The illegal parking and turning issue on Redman Road have
been addressed with Council and we are currently working to resolve this
situation.

Post Office Box

The preparation for relocation of the Australia Post
Office Box has commenced. The cement slab has been poured and Australia Post
has provided community notification on the post office box outside 2a Redman
Road.

The new location will be 70 metres west to Mooramba Rd
where it will continue to provide service to the area.

Scott Electrical Services, on behalf of Meriton Constructions have completed the installation of electrical conduits required for the power upgrade to the new development site. Meriton have requested to complete the footpath restorations as part of their streetscape requirements.

Footpath Works

To improve pedestrian safety where recent footpath works have taken place, Northern beaches Council will be restoring the footpath in asphalt from 892 Pittwater Road (Sandy’s Records) to 7-9 Oaks Avenue.

Duration of Works

These works will be a temporary solution until the final streetscape works are completed by Council in the 2018/19 financial year, replacing all the pavers with the new streetscape design.

The works will commence this week and will take approximately one week to complete ( weather permitting).

Meriton Electrical Works

Scott Electrical Services, on behalf of Meriton Constructions have completed the installation of electrical conduits required for the power upgrade to the new development site. Meriton have requested to complete the footpath restorations as part of their streetscape requirements.

Footpath Works

To improve pedestrian safety where recent footpath works have taken place, Northern beaches Council will be restoring the footpath in asphalt from 892 Pittwater Road (Sandy’s Records) to 7-9 Oaks Avenue.

Duration of Works

These works will be a temporary solution until the final streetscape works are completed by Council in the 2018/19 financial year, replacing all the pavers with the new streetscape design.

The works will commence this week and will take approximately one week to complete ( weather permitting).

Our contractors have now set up their compound site located on the corner of Mooramba Road and Redman Road next to the Council car park and playground.

Last week our contractors installed site safety fencing outside business frontages on Redman Road Plaza. As a result of feedback from affected businesses, fencing has since been modified and removed to improve visibility, accessibility and to assist with business operations during the works.

The contractors works program has been modified and in future will implement a ‘mobile work zone’ to minimise impact to businesses at each location.

When works are required at each location, low water filled barriers will be installed to section off the work zone and fencing will only be installed when required for safety and security purposes.

Additional kerb ramps have been placed over some gutters to allow for easier access and safe flow from the footpath.

Road Closure

The cul-de-sac section of Stage 1 Redman Road Plaza has been closed to vehicle traffic using water filled barriers. Currently, the contractors are still allowing trucks to drop off deliveries as normal however, this will be closed off once works fully commence.

Parking

Only the parking within the Redman Rd Plaza Stage 1 works area will be removed. Other parking may be affected temporarily during construction works.

Post Box

The Post Box is currently located within the work zone. Australia Post has been contacted in regards to relocating this as soon as possible. Access to the Post Box will be maintained until it is ready for relocation. We will provide updates on this once we know where it will be relocated to.

Construction Works Update

Our contractors are currently Finalising site establishment including barriers and preparation for closure of the Cul-de-sac.

An excavator will be on site from approximately 7am. Removal of pavers will commence from the corner near Florachino working backwards towards the Cul-de-Sac.

Once the pavers and sand have been removed from one side, works will them move to the other side near Godfrey’s, again working backwards towards the Col-de-Sac.

If you have any questions or concerns regarding the Redman Road Plaza Works, please contact Jen Moody on 99422755 to discuss further.

Our contractors have now set up their compound site located on the corner of Mooramba Road and Redman Road next to the Council car park and playground.

Last week our contractors installed site safety fencing outside business frontages on Redman Road Plaza. As a result of feedback from affected businesses, fencing has since been modified and removed to improve visibility, accessibility and to assist with business operations during the works.

The contractors works program has been modified and in future will implement a ‘mobile work zone’ to minimise impact to businesses at each location.

When works are required at each location, low water filled barriers will be installed to section off the work zone and fencing will only be installed when required for safety and security purposes.

Additional kerb ramps have been placed over some gutters to allow for easier access and safe flow from the footpath.

Road Closure

The cul-de-sac section of Stage 1 Redman Road Plaza has been closed to vehicle traffic using water filled barriers. Currently, the contractors are still allowing trucks to drop off deliveries as normal however, this will be closed off once works fully commence.

Parking

Only the parking within the Redman Rd Plaza Stage 1 works area will be removed. Other parking may be affected temporarily during construction works.

Post Box

The Post Box is currently located within the work zone. Australia Post has been contacted in regards to relocating this as soon as possible. Access to the Post Box will be maintained until it is ready for relocation. We will provide updates on this once we know where it will be relocated to.

Construction Works Update

Our contractors are currently Finalising site establishment including barriers and preparation for closure of the Cul-de-sac.

An excavator will be on site from approximately 7am. Removal of pavers will commence from the corner near Florachino working backwards towards the Cul-de-Sac.

Once the pavers and sand have been removed from one side, works will them move to the other side near Godfrey’s, again working backwards towards the Col-de-Sac.

If you have any questions or concerns regarding the Redman Road Plaza Works, please contact Jen Moody on 99422755 to discuss further.

With a number of specialist staff present on the day, we were able to answer questions varying from roads and traffic, planning and design, and project timing. The majority of people we spoke to were positive about the designs however some wanted to discuss some aspects of the plans in further detail.

Some of the key themes addressed on the day include;

Bike Paths

Parking

Accessibility

Pedestrian Safety

B-line (Transport for NSW Project)

Bus Stop on Howard Avenue

Trees and Plants

Meriton Site Development

Current and Future State of Dee Why Town Centre

Spaces for seniors to relax and socialise together

Our Senior Urban Designer facilitated a guided walking tour through Dee Why Town Centre which was also a great hit.

With a number of specialist staff present on the day, we were able to answer questions varying from roads and traffic, planning and design, and project timing. The majority of people we spoke to were positive about the designs however some wanted to discuss some aspects of the plans in further detail.

Some of the key themes addressed on the day include;

Bike Paths

Parking

Accessibility

Pedestrian Safety

B-line (Transport for NSW Project)

Bus Stop on Howard Avenue

Trees and Plants

Meriton Site Development

Current and Future State of Dee Why Town Centre

Spaces for seniors to relax and socialise together

Our Senior Urban Designer facilitated a guided walking tour through Dee Why Town Centre which was also a great hit.