Abstract: The paper provides a general overview of the nuclear power plant construction process with literature references to a more detailed treatment. The paper deals specifically with: (1)The planning process; (2)regulation and licensing (3)design and standardization; (4)project control; (5)organizational alternatives; and (6)time and costs for construction.