Learners will discover the key project scheduling techniques and procedures including; how to create a network diagram, how to define the importance of the critical path in a project network, and defining project activities float. Also covered are the fundamentals of Bar Charts, Precedence Diagrams, Activity on Arrow, PERT, Range Estimating, and linear project operations and the line of balance.

Na lição

Activity on Arrow

Activity on Arrow diagrams are the topic for this module. Professor Odeh will discuss how to draw an activity on arrow diagram and how to number the nodes. Forward and Backward Pass calculations and determining the duration of a project are also covered.