At development project of Toll way SS Waru Juanda there is many works which use heavy equipment in its implementation especially for earthwork which includes area cleaning transportation pilling flattening and solid work. Such work has a very big working volume and the specification of lands is miscellaneous. Such work needs a planning concerning with the need of heavy equipment in order to get maximal and efficient result from cost and time aspects during project implementation.
The planning of heavy equipment utility is made to find out what kind of equipment which can be used in the implementation process the number of equipment which is needed the schedule of heavy equipments utility and the cost which is needed when using heavy equipment. Methodology which is used is counting the productivity of heavy equipment which is used making alternative construction method planning for earth work counting the working hour of equipment finding out the number of equipment which is used making a schedule and counting the total cost of heavy equipment utility in earth work.
In this plan equipment which is used is Bulldozer D 41 P Excavator PC 200-3 Wheel Loader WANITA 250-1 Dump Truck Nissan Diesel 200 PS Motor Grader GD 511 A-1 Vibrator Roller JV 100-A. Total time which is needed to finish the project is 148 days. And total cost of heavy tolls utility renting is Rp. 13.683.854.026-

RightsCopyright @2007 by ITS Library. This publication is protected by copyright and permission should be obtained from the ITS Library prior to any prohibited reproduction, storage in a retrievel system, or transmission in any form or by any means, electronic, mechanical, photocopying, recording, or likewise. For information regarding permission(s), write to ITS Library