About

The City of Lowell submitted a successful statement of interest to the Massachusetts School Building Authority for Lowell High School in April 2014. Since that time, the City has progressed to Module IV of the process, otherwise known as the Schematic Design Stage. The City hired the Owner's Project Manager, Skanska USA Building, Inc., in April 2016. The Architect, Perkins Eastman, was hired in July 2016.

During the Feasibility Study, the district and its team of OPM Skanska and designer Perkins Eastman collaborated with the MSBA to generate an initial space summary, document existing conditions, establish design parameters, develop and evaluate alternatives, and recommend the most cost effective and educationally appropriate solution to the MSBA Board of Directors. The Feasibility Study is broken into two parts the Preliminary Design Program (PDP). The PDP submission was made to the MSBA in February 2017. The preferred option voted on in June 2017 has been changed to a downtown option per City Council vote. The revised PSR is currently underway targeting a submission to the MSBA in August 2018 with a push to meet June 2018 MSBA Board of Directors meeting.

On February 2, 2018 the MSBA hosted a working meeting with City of Lowell elected officials and representatives to discuss options to be investigated, pool, schedule, feasibility study budget and communication plan between the MSBA and the City. The MSBA gave a definitive answer that a pool is not reimbursable under their program.

The School Building Committee (SBC) held a meeting on Monday February 12, 2018 at 6:30 PM to discuss new appointments, review of the February MSBA meeting, proposed options, eminent domain and schedule. The SBC voted to explore Add/Reno option 2A, Add/ Reno option 3A expanded site, and New School on expanded site. While the MSBA initially targeted January 2019 for eminent domain action in order to complete necessary work for the revised PSR. Perkins Eastman recommended that the eminent domain schedule be addressed no later than July 2018. The City of Lowell may need to access the dentist parcel to conduct soil testing.

The initial schedule proposed by Perkins Eastman was for a PSR design submission to MSBA on July 11, 2018 for an August Board of Directors meeting. The SBC strongly urged Perkins Eastman to target a June 2018 Board of Directors meeting. Perkins Eastman agreed to make every effort to target the June meeting. Removing the New School on the expanded site option helped to expedite the schedule. As a result, the City Manager, Perkins Eastman, and Skanska requested the MSBA allow the City to forgo exploration of the New School on the expanded site.

On June 27, 2018, the MSBA voted to approve the City of Lowell to proceed into schematic design for an addition and renovation project at the Lowell High School, contingent upon the City gaining full ownership, control and exclusive use of the entire site, including the adjacent property by eminent domain.

The project is currently in Schematic Design with the next submission to the MSBA scheduled for February 20, 2019.

Disclaimer: As with every construction project, the scope, design, schedule, and costs are all subject to change as the project progresses. This website contains planning and design materials which reflect a fluid work-in-progress and an ever-evolving design that should not be construed to be “final” as they are subject to modification.

Disclaimer: As with every construction project, the scope, design, schedule, and costs are all subject to change as the project progresses. This website contains planning and design materials which reflect a fluid work-in-progress and an ever-evolving design that should not be construed to be “final” as they are subject to modification.