Widespread delays plague Multi-Technology rollout

Analysis: Some areas delayed by up to 8 months, with 290k premises delayed by at least a month

The company responsible for building the National Broadband Network has updated its rollout schedule, revealing wide ranging delays of over a month in 105 multi-technology mix (MTM) rollout areas around Australia, affecting around 290,000 premises.

These rollout areas predominantly uses the Coalition’s preferred Fibre to the Node (FTTN) technology, where the company rolls out fibre to the neighbourhood and reconnects with the existing copper to the home. Despite promising rollouts using the FTTN technology to be faster to complete, the company had reportedly been facing issues including slow rollout design approvals from power companies who will have to power the nodes in the streets. The reasoning behind the latest set of delays is unknown.

The areas worst affected by the delay are Cygnet in Tasmania and Mornington in Victoria, with a delay of 8 months shifting completion dates from late 2016 to mid 2017. The is followed closely by another rollout area in Mornington, Victoria as well as South Hobart and Margate in Tasmania and Garfield in Victoria with delays of between 6 and 7 months.

The rollout in Fletcher, NSW and suburbs near Claremont, Hobart, Tasmania have been set back by around 5 months. Another 8 rollout areas, covering around 22,400 premises in parts of Victoria, Queensland, Western Australia, Tasmania and New South Wales have been delayed by 4 months.

For a full list of affected areas, refer to the table below.

Another 22 areas, not listed below, were delayed by less than a month.

I'm the author of jxeeno™ blog and co-founder of HSCninja.com. I'm a bit of an #NBN and public transport geek. You can normally find me juggling work and my studies at UNSW where I'm currently completing a degree in Geospatial Engineering.