@techreport{NBERw4175,
title = "Investments of Uncertain Cost",
author = "Robert S. Pindyck",
institution = "National Bureau of Economic Research",
type = "Working Paper",
series = "Working Paper Series",
number = "4175",
year = "1992",
month = "September",
doi = {10.3386/w4175},
URL = "http://www.nber.org/papers/w4175",
abstract = {I study irreversible investment decisions when projects take time to complete, and are subject to two types of uncertainty over the cost of completion. The first is technical uncertainty, i.e., uncertainty over the amount of time, effort, and materials that will ultimately be required to complete the project, and that is only resolved as the investment proceeds. The second is input cost uncertainty, i.e., uncertainty over the prices and quantities of labor and materials required, and which is external to the firm's investment activity. I derive a simple decision rule that maximizes the firm's value, and I use it to show how these two types of uncertainty have very different effects on investment decisions. As an example. I analyze the decision to start or continue building a nuclear power plant during the 1980's.},
}