Learners will discover the key project scheduling techniques and procedures including; how to create a network diagram, how to define the importance of the critical path in a project network, and defining project activities float. Also covered are the fundamentals of Bar Charts, Precedence Diagrams, Activity on Arrow, PERT, Range Estimating, and linear project operations and the line of balance.

From the lesson

Forward and Backward Pass Calculations

Forward and Backward Pass Calculations are covered in this module. Forward Pass Calculations determine the minimum dates at which each construction activity can be performed and, ultimately, the minimum duration of a construction project. Backward Pass Calculations compute the latest dates by which each construction activity can be performed without increasing the projects minimum duration.