The week has gone very smoothly for me. Dependencies are resolved, builds are created, secondary architectures are handled, and builders can now be updated on-demand by administrators. There probably are a few bugs left to be ironed out, but the bulk of the work is done, and I will have enough time to iron out the last kinks.

A lot has happened since last week. The DHCP bug that has been plaguing Haiku for over a month is now fixed, some various other issues have been cleared up, and the Kitchen has a lot of edge-cases fixed and properly parses dependencies.

A lot has happened since my last report. I decided to spend some time working on stabilizing both Haiku and the packaging system, and so I am closer to having full builds & HPKR generation, but I'm not quite there yet.

Hello again!
It's been two weeks since my last report, as I wasn't working full-time these past two due to some outside appointments and other conflicts. I'll be back to working full-time next week. Despite this, I managed to make a lot of progress on a number of fronts.

After I took last week off for vacation, this week went very well. HaikuPorts has been migrated to GitHub, many corner cases related to HaikuPorter have been resolved, and most of the infrastructure issues that were directly related to setting up the package build server are gone.

As mentioned in last week's report, I planned to work on integration with IRC to allow the developers to get real-time updates on what the builder was doing, finishing the documentation, and then working on the logic that actually builds packages. The first two of the three are pretty much done, and the last one I did get started on. So this week went pretty well.

This week was just as productive as last week. I did start on the builds logic, which now can run "builds" (lists of commands) in sequential order. I also improved the builder management system, and created documentation for pretty much everything.