Additional Materials:

Contact:

Congress limited the Executive Office of the President's use of systems modernization funds until the White House gave Congress a report that included an enterprise architecture, a description of information technology (IT) capital planning and investment control processes, a capital investment plan, and an IT human capital plan. The White House submitted its report to Congress in March 2002. GAO reviewed the report and found progress in the following four areas: (1) developing an officewide blueprint for modernizing its enterprise architecture; (2) defining officewide IT capital planning and investment control processes for implementing the enterprise architecture consistent with best practices; (3) correcting existing system problems and introducing infrastructure upgrades consistent with its defined technical rules and definitions; and (4) facilitating ongoing and planned efforts to complete the enterprise architecture, expand the capital planning and investment process, and manage the implementation of its fiscal year 2002 and 2003 capital investment plans. The White House has also begun using effective IT human capital management practices. Theses efforts should be considered a work in progress rather than a completed task. Therefore, the success of the White House's modernization effort depends on its ability and resolve in fulfilling its plans and commitments.