Construction Update for Week of September 17

To view this map in a larger size, click on the icon under "Media" to the right, then click "Download File."

Construction
is ongoing for the new combined heating, cooling, and power (CHCP) plant next
to Car-Parc Diem (formerly Parking Lot 26) and the installation of distribution
piping is continuing on University Promenade.

The
piping installation along University Promenade is nearing completion and the
pipe is installed in the main roadway and backfilling operations are underway. The
pedestrian traffic pattern will not change for the next week.

Significant
phases in the construction that are upcoming are as follows:

The
entire section of University Promenade from the back of Calcia Hall to the
south end of Sprague Library will be closed on Friday, September 28 and
Saturday, September 29. This includes the west entrance of Dickson Hall that is
currently open. This area will be close for asphalt paving (weather permitting).
An updated pedestrian map reflecting this change will be distributed on or
about September 21.

Piping
installation has begun in on the western edge of the campus behind Stone Hall
and will continue south. Construction in this area has no direct impact on
pedestrian or vehicular traffic; however everyone is reminded to be observant
of construction vehicles moving in and out of the area.

Campus
Shuttle service will remain available at the north end of University Hall at the
newly installed bus loop and bus stop.

The
attached construction map shows the vehicular and pedestrian traffic around campus.

All
roadways and pedestrian routes will be clearly marked so the campus community
can navigate construction areas easily. All buildings will remain open and
accessible.

We
will continue to issue regular updates on the progress of the construction by
email and on our website, CHCP.

Thank
you for your continued cooperation and support with our effort to improve the
University infrastructure.