——–Call Us Now 1800-212-2120

Upcoming Batches For MSP Certification Training

INR 11,000+Taxes

INR 8,999+Taxes

Overview:

Microsoft project training includes exposure to managing a project which includes creating WBS, estimating tasks schedule, effort, assign resources to tasks, monitor the budget & work using EVM etc. MS Project latest version is 2016 which has a lot of collaborative tools with MS Project server.

There are two versions of desktop based MS project – MS project standard & MS project professional. Also MS project lite comes for a very low cost using which team members can fill actual effort & view their tasks online on a web portal. MS project server has a lot of options to manage security & manage desktop version of MS project, which can also be configured through an app called PWA (project web application). Key here is integration of Lync, Share point, Outlook and other Microsoft office suit for seamless integration.

Things You Will Learn…

1.Working with Project—1.1 Using the Ribbon—1.2 Navigating the Backstage View—1.3 Finding Commands

2.Setting up Project Files—2.1 Creating and Saving Projects—2.2 Creating a Project from template—2.3 Creating a Project from an Excel Workbook—2.4 Setting up Calendars—2.5 Defining working and non-working time

5.Creating Resources—5.1 Understanding Resources—5.2 Creating a work resource—5.3 Creating a material resource—5.4 Setting up costs for work and material resources—5.5 Creating a cost resource

6.Assigning Tasks to Resources—6.1 Understanding duration, work and units—6.2 Assigning resources to tasks—6.3 Using Team Planner to assign resources—6.4 Finding over allocations—6.5 Assigning Resources with effort driven and non-effort driven scheduling—6.6 Modifying resource assignments—6.7 Replacing resources on a task

7.Working with views—7.1 Choosing a view—7.2 Working with a table—7.3 Inserting and rearranging table columns—7.4 Changing the settings for columns in a table—7.5 Displaying the two views at the same time—7.6 Using the timeline view—7.7 Sorting tasks and resources—7.8 Grouping tasks and resources—7.9 Filtering tasks and resources—7.10 Modifying task bar styles and task bar text—7.11 Modifying task bar layout—7.12 Modifying text formatting

8.Fine Tuning the Project Schedule—8.1 Reviewing the critical path—8.2 Using the task inspector to review scheduling issues—8.3 Splitting a task—8.4 Delaying a task or assignment—8.5 Adjusting a work contour—8.6 Leveling resources—8.7 Inactivating a task

—• Understanding Resources—• Creating a work resource—• Creating a material resource—• Setting up costs for work and material resources—• Creating a cost resource

6.Assigning Tasks to Resources

—• Understanding duration, work and units—• Assigning resources to tasks—• Using Team Planner to assign resources–—• Finding over allocations—• Assigning Resources with effort driven and non-effort driven scheduling—• Modifying resource assignments—• Replacing resources on a task

7. Working with views

—• Choosing a view—• Working with a table—• Inserting and rearranging table columns—• Changing the settings for columns in a table—• Displaying the two views at the same time—• Using the timeline view—• Sorting tasks and resources—• Grouping tasks and resources—• Filtering tasks and resources—• Modifying task bar styles and task bar text—• Modifying task bar layout—• Modifying text formatting

8. Fine Tuning the Project Schedule

—• Reviewing the critical path—• Using the task inspector to review scheduling issues—• Splitting a task—• Delaying a task or assignment—• Adjusting a work contour—• Leveling resources—• Inactivating a task

DATA MINING

DATA OPTIMIZATION

Providing the solution is not the objective of a data/business analyst. Providing the most optimal solution out of
multiple solutions that is exist by considering all the constraints is the key for success.