Procedure for Erection of Radiant Tubes Located at Furnace

by
·
Published
· Updated

This article covers the minimum requirements for erection of radiant tubes located at furnace in process industry. Main keywords for this article are Procedure for Erection of Radiant Tubes at furnace. Erection of Radiant Tubes Industry Codes and Standards. Erection of Radiant Tubes Tools and Equipment.

Erection of Radiant Tubes Industry Codes and Standards

Erection of Radiant Tubes Tools and Equipment

Tools and equipment needed should be in good condition and must be checked by Mechanical Supervisor/Safety Officer prior to use in the construction area. These Includes but not limited to:1 Calibrated engineering level with calibration certificate2 Certified sling and hoists3 Rigging accessories4 Spreader Beam (approved by third party)5 Crawler Crane6 Mobile Crane7 Pipe Clamp8 A-Frame9 Magnetic/Spirit Level10 Straight Edge11 Tag line nylon rope

Preparatory Works:

Secure work permit prior to work commence.

Tools and equipment shall be made operational and available for use. Ensure tools are color-coded accordingly. Calibration certification where required shall be in valid dates.

Prior to the arrival of equipment on site, company must review the manufacturer’s requirement and the requirements of this Project Specification regarding site storage of the equipment. These requirements shall be incorporated with the preservation plan in all respects.

Mobilize all manpower, tools and equipment needed for the job.

Check the availability of material according to the erection sequence.

Install barricades to confine the area for authorized personnel only.

Procedure for Erection of Radiant Tubes Located at Furnace

Prepare lifting location where the crane will be located and positioned.

Prepare and set all rigging accessories according to arrangement.

Checked wind condition, lift shall not proceed when wind velocity is greater than required of crane.

Stabilized ground areas where crane will be located and positioned. Crane mats shall be provided in accordance to findings of soil bearing pressure.

Make sure that all rigging plans are approved prior to erect equipments.

Installation of radiant tubes will commence after acceptance of radiant wall panels and manifold support structure.

Radiant tubes should be delivered with temporary bracing steelworks.

Radiant tubes will be delivered to construction site by a trailer. Unload by crawler crane (main crane) and mobile crane (tailing crane).

Make sure that radiant tubes are completely drained prior for erection.

Rig-up of radiant tubes will follow a sequential installation and shall ensure balanced distribution of loading on temporary steel brace.

Move radiant tubes to the required location using crane.

Install manifold support structure and saddle prior for erection.

Prior for alignment of radiant tubes and manifold assembly, remove temporary frame base on site situation.

Install H-beam and roller stand under manifold properly for alignment.

Alignment and verticality of radiant tubes & manifold assembly with H-beam and roller stand will be done using total station, A-Frame, shimming plates, spirit level, pipe clamps and etc.

Over-length pipe will be cut and beveled after alignment of radiant & manifold assembly.

After acceptance of fit-up install support inside manifold at both side of welding line (spider frame / any applicable support) to avoid distortion and deflection during PWHT then proceed to full welding.

Pressure testing will be done after manifold assembly line is full welded with respect to project schedule.