Middlebury College

Sophos Project Timeline

To offer some additional information on the Sophos roll-out the following timeline has been proposed and will be followed by the LIS deployment team for this
project.

Email will be converted to the Sophos solution the weekend of January 22, 2012

Testing will be conducted on individual systems through the month of January

Sophos engineers will be on site to help with a larger test group across LIS and to build a deployment agent on January 25 and 26th

Server deployment and will be conducted on test servers and production servers through the month of January and February

A second desktop test group will be identified and targeted for the end of January and beginning of February

Based on the conclusion of two successful tests deployment will continue to the remainder of the campus in February

If you are interested in being a part of one of the test groups, please contact LIS Information Security at infosec@middlebury.edu. If you would Iike more information about Sophos please check the Infosec web site at go\itsecurity or contact LIS Information Security.

Post navigation

2 thoughts on “Sophos Project Timeline”

Hi Ian,
Thanks for the announcement and the timeline. I have 2 questions.
1) How much will most users notice the change? I ask because I wonder if liaisons should give departments a heads-up. If the change will occur mostly behind-the-scenes then maybe we shouldn’t. I’m just not sure of the effect of this change on the user.
2) Who would you like to volunteer for test groups? Is staff within LIS enough, or are you looking for broader participation?
Thanks!
Carrie