This report describes the periodic validation of methods and devices during the second year of the project. Corresponding to the second run of SEMEOTICONS development cycle. This activity is related to Task 8.6. With respect to the previous report on technical validation (D8.6.1), mainly based on methodological testing carried out in a non-integrated way, this report entails all the project activities, including integration work, which was undertaken after the release of WM prototype (MS3). Two major events (Integration weeks in May and October 2015, respectively) were organized to harmonize the integration work and allow a joint testing of WM prototype functionalities.