Practice Note 23: Construction Procurement Strategy Construction procurement strategy is the combination
of the delivery management strategy, contracting arrangements and procurement
arrangements for a particular procurement. It necessitates that a number of
choices be made from the available options. A construction procurement strategy
can be developed for a single project, a programme of projects or a portfolio of
projects to identify the best way of achieving objectives and value for money,
whilst taking into account risks and constraints. This practice note outlines a
a methodology to develop construction procurement strategies at a portfolio,
programme or project level

Practice Note 22c: cidb Infrastructure Gateway SystemThe gateway review process outlined in this practice
note is designed to provide independent guidance on how best to ensure that
projects and packages are successfully delivered. It provides project owners
with the confidence that an appropriate level of discipline is being applied in
the delivery process and the best options to meet needs are being selected.

Practice Note 22b: cidb Infrastructure Gateway System - StagesThe delivery and maintenance of infrastructure needs to be
managed and controlled in a logical, methodical and auditable manner. This
practice note outlines the CIDB Infrastructure Gateway System which provides a
number of control points (gates) in the infrastructure life cycle where a
decision is required before proceeding from one stage to another. Such decisions
need to be based on information that is provided and if correctly done, provides
assurance that a project involving the design and construction, refurbishment or
alteration of infrastructure, the rehabilitation of infrastructure, or the
performance of preventative, corrective, scheduled or routine maintenance
remains within agreed mandates, aligns with the purpose for which it was
conceived and can progress successfully from one stage to the next.

Practice Note 22a: cidb Infrastructure Gateway System - An OverviewThe cidb Infrastructure Gateway System
provides a number of control points (gates) in the infrastructure life cycle
where a decision is required before proceeding from one stage to another. This
practice note outlines the case for and an overview of the gates and stages in
the CIDB Infrastructure Gateway System