We have added a page that allows a free download of any of the Sewer Installations Specifications currently available. If you have
additional questions, please feel free to contact us directly.

4/9/2019

PROPOSED HOUCK MANOR CONSTRUCTION SCHEDULE

The following is the PROPOSED construction schedule for the installation of public sewer in Houck Manor. We ask that affected homeowners contact the Authority
to discuss the lateral location that best suits them no later than JUNE 1st. If the Authority does not hear from a homeowner, the laterals will be placed as shown on the final design drawing of the
sewer system as shown at the meeting on November 15th 2018.

MID MAY - Project Begins With Mainline Installation On Hillside Road

JUNE 1 - LAST DAY TO PLACE LATERAL STAKES. IF A STAKE IS NOT PLACED BY AN AUTHORITY EMPLOYEE WITH THE HOMEOWNER'S DIRECTION, THE AUTHORITY WILL
ASSUME THAT THE HOMEOWNER IS CONTENT WITH THE LOCATION OF THE LATERAL ON THE FINAL DESIGN DRAWING.

MID JUNE - Mainline Installation On Chestnut Avenue And Walnut Avenue

LATE JUNE - Lateral Installation Begins On Hillside Road

EARLY JULY - Lateral Installation On Chestnut Avenue And Walnut Avenue

THROUGHOUT JULY - Installing Air Releases And Cleanouts In The Mainline

MID JULY - Installation Of The Mainline On Linglestown Road

THROUGHOUT AUGUST - Lateral Installation on Linglestown Road

LATE AUGUST - Blacktop Patching and Lawn Repair

Grinder pump installation will begin in EARLY SEPTEMBER, once the system has been installed and tested.

2/14/2019

PUBLIC
NOTICE

WEST HANOVER
TOWNSHIP

Special Workshop
Scheduled

West Hanover Township Board of
Supervisors will be having a special meeting with the Township Water and Sewer Authority to discuss financial options for the WSA to consider for Houck Manor and Holiday Park residents Public Sewer
extension project on