Construction Updates

The second building in the Bendigo Hospital Project is almost complete with the final stages of work underway on the childcare centre in Yarrington House. The operator, Jenny’s ELC, are now undertaking landscaping and the fit out required enabling it more »

An important milestone was passed in the last month as more than 50 per cent of the concrete needed to construct the new Bendigo Hospital has been poured. There are now only 56 separate slabs to be poured before the more »

All four of the tower cranes at the Bendigo Hospital Project are now working simultaneously in a sign of the high rate of construction activity on site. The temporary dirt ramp from Drought St into the site has now been more »

Notification of variation to normal working hours – June and July 2014 Dear Resident, Over the next three weekends three of the four cranes on site will have their height raised. This will require some construction activity outside of regular more »

Those viewing the construction of the hospital from Arnold St will have noted that the height of the structure has increased over the past few weeks as the formwork for the next level was erected. The pouring of concrete for more »

The acute hospital is rapidly moving both up and out as construction accelerates. At the Arnold St end of the site the columns that will support the first floor are now visible above the hoarding. They will be followed soon more »

Work for 2014 started on the hospital site on 13 January and despite some incredibly hot weather the project remains on schedule. The first crane, named Ben, was erected on 18/19 January and will be followed by the second tower more »

Stage 2 of the Bendigo Hospital Project includes the construction of a 65 metre, 2 storey, air link bridge over Arnold Street. This will link the helipad and car park, which is currently under construction, with the new hospital building. more »