The Laneways Project Works Update

Lt Malop Street – Moorabool Street end
Services and
in-ground works are complete.

Works at the
Moorabool Street end of Lt Malop Street during the week will include:

Excavation
of foundations for structures

Preparation
for concrete slab

Pouring
concrete

Final
removal of fish lights.

Lt Malop Street – Gheringhap Street end

Services and
in-ground works are complete.

Works at the
Gheringhap Street end of Lt Malop Street during the week will include:

Commence
concrete works

Concrete
pouring – traffic management in place to control vehicle access, some delays
expected.

James Street
West side of James
Street to be fully paved before commencing east side.

Works on the west
side of James Street during the week will include:

Continue
demolition and commence service installation

Parking,
pedestrian and vehicle access will be maintained on the east side. Door
access to shops will be maintained. Access to
John Street (north) from James Street is closed until further notice.

Hours of workCrews
will be on site from Monday 17 July – Saturday
22 July, between 7am – 4pm.

Access
A
clearly marked 1.2m wide walkway will be maintained for pedestrians in front of
all shops on Lt Malop Street. Pedestrian access to James Street west doorways
(from James Street Bakery to the Lt Malop Street corner) will be maintained and
accessed from the eastern footpath. Vehicle access will be maintained from
Gheringhap St down Lt Malop Street and James Street. Some delays may be
experienced. Traffic management will be in place.

Shorts Place

Road and footpath
demolition on the west side of Shorts Place North is completed.

Works in Shorts
Place during the week will include:

Continue
building of the road in Shorts Place North

Finishing
services installation

Commencing
construction of footpaths.

Access

There continues to be limited access for
pedestrians in Shorts Place

Half the road will be maintained for delivery
access

The loading zone in Shorts Place North will not
be available for use during resurfacing works. There are alternate loading
zones located in Shorts Place South.

McLarty Place

Paving and asphalting has now been completed. Street
furniture will be installed in the coming weeks.