Choose your preferred view mode

Please select whether you prefer to view the MDPI pages with a view tailored for mobile displays or to view the MDPI
pages in the normal scrollable desktop version. This selection will be stored into your cookies and used automatically
in next visits. You can also change the view style at any point from the main header when using the pages with your
mobile device.

Abstract

Meeting the demand of energy is a challenge for many countries these days, and generating electricity from renewable resources has become a main trend for future economic development. The construction of a renewable energy plant is costly and timely; therefore, a good project management model is essential. In this paper, a fuzzy multiple objective linear programming (FMOLP) model is constructed based on program evaluation and review technique (PERT) first. With the consideration of the different degrees of importance of the multiple objectives, a fuzzy multiple weighted-objective linear programming (FMWOLP) model is constructed next. Through each proposed model, a compromise solution can be devised to maximize the total degree of satisfaction while considering multiple objectives. The results can provide references for the management on what activities and how long these activities should be crashed, how much the total project cost should be, and how long the total project duration time should be. Finally, the proposed models are applied to a case study of a wind turbine construction in Taiwan.
View Full-Text

This is an open access article distributed under the Creative Commons Attribution License which permits unrestricted use, distribution, and reproduction in any medium, provided the original work is properly cited. (CC BY 4.0).