Old River Cabinets just notified us – late in the afternoon of the day before the scheduled installation – that due to "problems at the factory," installation will be delayed six days, until December 6. Needless to say, we are not pleased.

December 6, 2010 – Another Delay

Old River Cabinets called to say that they can't make the rescheduled delivery date. It's now set for Thursday, December 9.

December 9, 2010

Finally – after rescheduling twice at the last minute – Old River Cabinets delivered and began installing the kitchen cabinets. The bathroom vanities are scheduled to be delivered tomorrow.

Meanwhile, Mike assembled six inexpensive white cabinets for installation in the workshop after it's painted.

Here are some of the kitchen cabinets, made of lyptus wood.

December 10, 2010

The installers hung more kitchen cabinets and started on the bathroom vanities. The lyptus wood kitchen cabinets are 80% installed.

Here is the hickory master bath vanity.

December 14, 2010

The granite company sent a "templater" who measured and made wooden templates for tops on the kitchen counter and bathroom vanities.