Now that the construction fence is fully installed, interior demolition is well underway. The two upper floors of Building C are nearly complete. The barge will return for debris removal once a sufficient number of containers are full.

Staff from the U.S. Geological Survey will be finishing their data collection in the coming weeks.

The exterior air quality baseline has been established. The report prepared by the air monitoring firm will be posted to this site shortly. It includes details on their means and methods, maps showing sampling locations, the actual data readings, and analysis. Air monitoring will be ongoing and shared with the community via the construction website on a regular basis.

We are reviewing the proposed modifications to the west road to confirm that the original idea of restriping the roadway meets the Island’s transportation needs.