After entering your email address, a confirmation email will be sent to your inbox. Please approve this email to receive our weekly eBook update. We will not share your personal information with any third party.

About the book

Reviews

Chandrasekar B.
★★★☆☆

25 April 2014

It gives pretty good idea about how to handle projects

anonymous
★★★★★

21 August 2013

Great and Easy read!

Description

This eBook is the second part of a four-part Series on project management. The primary purpose of the Series is to introduce the readers to The Customizable and Adaptable Methodology for Managing Projects™ (CAM2P™), which we have developed and have been using internally since 2008.

This eBook provides a comprehensive description of the project life span (cycle) that is the foundation of the methodology. In addition, it offers a detailed description of each project stage, its key deliverables, the stage gates, and mapping of the PMBOK® Guide process groups to each project stage. The eBook also includes numerous case studies and examples.

Content

Acknowledgements

Icons and Their Use

The Project Management Series

Introduction

The Series Four eBooks

Preface to Part II

Section 1: Project Concept Phase

Project Pre-Launch Stage

The Stage Overview

The Sequence of Events

The Shapes

Mapping the Process Groups

Special Note about Process Groups

The Idea Statement

Stage Gate One (SG1): Idea Approval

The Feasibility Study

Stage Gate Two (SG2): Project Initial Approval

Project Authorization Document

Stage Summary

Section 2: Project Development Phase

Project Launch Stage

The Stage Overview

The Sequence of Events

Mapping the Process Groups

Developing the Basic Requirements

Stage Gate Three (SG3): Stakeholders Alignment

Project Planning

The Project Management Plan

Updated Estimate – Time and Cost

Once Again – Process Groups

Stage Gate 4 (SG4): Approval of Project Management Plan

Stage Summary

Project Definition Stage

The Stage Overview

The Sequence of Events

Mapping the Process Groups

Project Plan(s)

The Project Detailed Plan

Request for Final Approval

Stage Gate Five (SG5): Final Approval

Stage Summary

Section 3: Project Delivery Phase

Project Implementation Stage

The Stage Overview

The Stage Sequence

Mapping the Process Groups

Implementation and Control

The Trip

Implementation and Project Management Functions

Operation Readiness

Stage Gate Six (SG6): Ready For Handover

Stage Summary

5 Project Operation Readiness Stage

The Stage Overview

Special Considerations

The Stage Sequence

Mapping the Process Groups

Pre-Handover Activities

Handover Activities

Initial Operations

Stage Gate Seven (SG7): Final Acceptance

Stage Summary

Project Close Stage

The Stage Overview

The Stage Sequence

Mapping the Process Groups

Importance of Proper Project Closure

The Close out Report

Stage Gate Eight (SG8): Project Close

Stage Summary

Appendix A: The Model Stages

Appendix B: The Model Gates

Appendix C: The Model Major Deliverables

Appendix D: Bibliography

This website uses cookies to improve user experience. By using our website you consent to all cookies in accordance with EU regulation.