The Cruiser "Varyag". The battle at Chemulpo 27 Jan 1904. Part 5. Watching the Board

The Cruiser "Varyag". The battle at Chemulpo 27 Jan 1904. Part 5. Watching the Board

Before proceeding to the description of the misadventures of the team "Varyag" the ship's mechanisms cruisers, will pay some attention to some peculiarities of construction of the cruiser. The thing is that in the previous two articles we discussed the problems of the boilers and machinery of the cruiser outside of the general context of its construction: in this way, highlighting the most controversial elements of its design, we did not considered the processes of creation of the ship as a whole. Undoubtedly, the plant kramp was one of the most modern shipbuilding enterprises in the world, but i must say that the contract of the 20-month period of construction of "Varyag" and even for him was too tight. Remember that in 1898 the plant was completed kramp cruiser "Kasagi" for the Japanese fleet. Being incorporated in february 1897 he was delivered in october 1898, that is, after 20. 5 months after insertion.

The "Kasagi" was significantly less "Outsider" (4 900 t to 6 500 t) and its power plant is comprised of a cylindrical (ulnerable) boilers, the production of which was long ago and thoroughly mastered.
and if crump had not met in 20 months, who have built faster? maybe england? not at all – just in 1897-1898 years. The royal navy received another series of armored cruisers of the 2nd class "Eclipse. " it was the ships, obviously more modest characteristics, rather than expected to "Varyag" - a displacement of 5 700 tonnes, a speed of 18. 5 knots (19. 5 in ultrasound is achieved only when the forcing mechanisms) and weapons of 5*152-mm and 6*120-mm guns. However, all 9 cruisers of this type were built where more than 20 months – so, known to us, "Talbot", who witnessed the feat "Varyag", was founded on march 5, 1894, and was commissioned september 15, 1896, that is after more than 30 months from the laying.

The french never had a high speed of construction: the same "D antraste" being slightly larger than the "Varyag" (8 of 150 t) was built about five years, and significantly smaller cruisers of the "Frian" 4-6 years. Russian shipbuilding is also nothing to boast of – the cruisers of the "Diana" we built it four years or more. German shipyards? the same "Askold" was built (counted from the moment of laying and until delivery to the fleet) 3 years and 2. 5 months, while already being commissioned, the ship had deficiencies that had to be addressed at a later date. "Hercules" was built 2 years and 8 months.

we see that the set crampo the timing of construction of the cruiser was at the limit (as in fact it turned out – outside) are possible. In fact, in these circumstances, the proposal of charles kramp to build for the Russian imperial navy cruiser project "Kasagi" had no alternative, because to meet in such a short time was only possible when the serial construction of the ship, which was "Kasagi" for kramp. Of course, the navy department rejected the proposal – it wanted to get a completely different ship. In the end h crump took up the work which, in the case of successful completion, would put the record speed of construction, however, the "Varyag" americans had to apply many new technologies. But why mtk insisted on pressing construction? obviously, in addition to desire as soon as possible to get a powerful warship, there was also the desire to make the best of a foreign supplier in full, similar to one that forced the navy to lay in the tender requirements are very high performance characteristics of the future cruiser.

And here, according to the author, and found the root of the problem "Varyag". Remember the old joke. On the front door of the office hangs a sign, it says: "Our firm can serve you: a) quickly; b) qualitative; c) cheap. Select any two options".

At the same time, the navy actually tried to get charles kramp to serve it by selecting three options at once, and to no good it could not.
rightly accusing kramp in the number of defects, and erroneous technical solutions, we should not forget that the navy department largely has pushed him to this, because it is the "Rush" periods, combined with extremely tough requirements for performance characteristics (if initially low price for a cruiser) was obviously introduced to charles kramp tempted adventurous decisions. A similar approach by the navy department was a threat, and triple threat, if we remember that at the time of the contract neither an agreed project for the cruiser, no detailed specifications in the nature does not exist – it all had to "Settle" for the implementation of the contract. A unclear given h krampe additional opportunity "To maneuver". The author will venture to say that if the navy, instead of "Rush horses", would have delayed the signing of the contract until the moment of agreement with charles crampon project of the cruiser, and then, the contract would specify a more or less realistic period of its execution (for example, 26-28 months), then, eventually, it would "Varyag" to the benefit of and imperial Russian navy would have added a classy and completely efficient cruiser.

here, of course, one could argue that charles crump was himself to blame in establishing such time-limit, since he initially initiated a "Super-fast" construction of the cruiser, which (among other arguments) allowed the americans to avoid involvement in the competition. It is – but the fact that h crump was originally proposed to build the "Varyag" project "Kasagi" and with this he could cope in 20 months and then the navy insisted on the ship of an entirely new project. However, the fact that h crump agreed without adjusting the timing upwards, shows avanturisticki of his nature. Let's remember how was organized the building of the cruiser "Varyag". For this, the United States was sent to the monitoring commission, which was:
1.

The final drafting of the specifications, which should "Make all recognized the need for battleships and cruisers in all their service provisions";
2. "To decide all questions concerning the construction, supply and armament of vessels ordered completely," but, of course, to the extent approved by the manager of the marine department programs for the design of mtk. There are, in fact, was a serious limitation in the commission's work – a set of questions demanding a prompt solution, she could not make, without the approval of the mtc. As we will see later, this (theoretically correct) the requirement still had negative consequences. In addition, the monitoring commission could not have his authority to decide questions about swishcontent payments and had fortnightly to send to the mtc reports on the work done.

The composition of the commission:
1. Captain 1st rank m. A. Danilevsky – the chairman of the commission, participated in the war for the liberation of balkan peoples from the turkish yoke in 1877-1878, he served as a senior officer on the battleship "Chesma", and the last three years he commanded the gunboats "Zaporozhets";
2.

By borodinym and mechanical engineer m. K. Borowski. In addition, the commission included two "Ukazatele".

It was the first assistants to civil engineers, recruited usually from the educated workers. "Ukazatele" was able to read drawings and directly controlled the work. I wonder what the purpose of their arrival was not only supervisory functions, but also the desire to learn from foreign experience, they were required to study the work of american shipyards and, subsequently, on his return to russia, to teach others and to establish such. Watching the board arrived at the plant on june 13, 1898. Charles crump immediately brought her complaints and "Innovations".

American industrialist said that to build a cruiser of the required parameters is not possible and what you need:
1. To reduce the coal reserves;
2. Remove the two 152-mm guns;
3. To reduce the number of teams, while reducing engine team to number that allows you to talk only of economic progress (!);
4.

Allow the test vehicle to feed into the cylinders of medium and low pressure steam. In other words, tactics h kramp absolutely clear – having received the contract under the promise to build sorceresses, super-fast and cheap, he immediately "Forgot" about their promises and started (it is, incidentally, justified!) to prove that such cruiser to be build. M. A. Danilevsky is quite reasonable went to meet him, denying all of the requirements, he agreed to increase displacement from 6 000 t to 6 400 – 6 500 t, as for the forcing of the boilers during the tests, a compromise was reached – the cruiser had to be tested without crossing cars, but were allowed to open the hatches kochegaryi offices and pumped air, but with an excess pressure not exceeding 25 mm hg.

thus, despite the existing differences, we can say that the beginning of work of the observer of the commission with part of crampon has been quite fruitful. Alas, in the future everything went wrong.
the fault was mutual. Often h crump for unclear reasons delayed requested from the materials – for example, with the torpedo tubes.

The fact that under the terms of the contract they were supposed to be in russia, but this required the drawing of sides and decks in locations, but the americans did not want to provide. M. A. Danilevsky had a whole month to "Shake" these plans from the experts h kramp.

But it is true.

Facebook

Twitter

Google+

Pinterest

Comments (0)

In the early twentieth century, Russia had a substantial superiority over the fleet of the Ottoman Empire in the Black sea. However, the situation began to change after 1910 Turkey began to modernize its fleet, having bought two b...

For the life of the Russian fighter of the First world war often look in black tones. But what can we say memories themselves warriors and photos – impassive witnesses of bygone war? br>in Addition to the photos from publications ...

The capital of the Kuban Krasnodar is unusual for this area artifact of our submarine fleet submarine M-261. She looks very exotic as all that is far from its elements, like a whale in the middle of the Karakum desert. Is the sub ...