(E) 1. Which of the following scheduling techniques is most appropriate today for managing a projectA. BAR chartsB. Milestone chartsC. PERT charts D. Precedence charts

(E) 2. Which of the following scheduling techniques is most appropriate today for reporting project status to a customer during an interchange meeting A. BAR chartsB. Milestone chartsC. PERT charts D. Precedence charts

(M) 3. The major disadvantage of using a bar chart on large projects is that bar charts:A. Cannot identify critical paths B. Do not show dependencies between activitiesC. Cannot identify milestonesD. Cannot show slack

(E) 4. Which of the following is not one of the four network diagramming techniquesA. PERTB. GERT C. VERTD. PDM

(H) 5. Which of the following activity-on-arrow network diagramming methods does not require three estimates for durationsA. PERTB. GERT C. ADMD. PDM

(M) 6. Which of the following network diagramming methods do not use dummy activitiesA. PERTB. GERTC. ADM D. PDM

(M) 7. Which of the following network diagramming methods allows for branching and loopingA. PERT B. GERTC. ADMD. PDM

(M) 8. Which of the following is an activity-on-node network diagramming methodA. PERTB. GERTC. ADM D. PDM

(H) 9. Which of the following cannot be determined after performing a forward pass and a backward pass on a network diagramA. The critical pathB. The end date of the project C. The effort in each…