ACTION (Preece/Rogers): The project must ensure that results from the Step IV data-taking are obtained as soon as possible in order to support the UK application to STFC for remaining funding for the completion of the project.

ACTION (Rajaram/Rogers): Investigate as a matter of urgency technical means to optimize the trigger efficiency for ‘good’ muons, and remove dataflow bottlenecks before the Step IV run.

ACTION (Rogers): Plan and execute a blind ‘physics analysis challenge’ in order to ensure the readiness of the whole collaboration for data analysis, early in 2015.

ACTION (Pasternak): Ensure optimization of the beamline settings in order to preserve matching at the entrance of the ionization channel and potentially increase the number of ‘good’ muons, during the Step IV run.

ACTION (Boyd): Include a set of measurements in a configuration with large beta functions in Step IV data taking, in order to validate the muon tracking tools for trajectories with large displacements passing through nonlinear magnetic fields, and to explore the size of the cooling system apertures.