25
Flow of files for Issue of Access Permission Sites under NHAI Jurisdiction : Proposal containing drawings, Agreement, Checklist, Land Documents etc submitted to the office of Project Director Manager-Tech after Site Inspection recommends the proposal to Project Director Project Director Forwards the proposal to DGM, NHAI, N. Delhi DGM-NHAI N.Delhi forwards the proposal to MOSRTH, Delhi File is approved by Minister-MOSRTH Approved file is returned to MOSRTH Director Approved File is then sent back to DGM-NHAI, N. Delhi DGM-NHAI, N.Delhi sends the approved file to PD PD asks the Oil Co. to deposit Rs 1.0 lac as License Fees and one set of signed Agreement is handed over to Oil Co.

30
All NH outlets to be listed To be grouped as per date of commissioning Prior to 1983 Between 1983 and 17/10/2003 After 17/10/2003 To further divide Commissioned after 17/10/2003 Permission not obtained Permission obtained Basic Data

31
All outlets should meet at least IRC 12, 1983 norms Currently only Data to be compiled Outlets meeting 1983 Norms Outlets not meeting 1983 Norms –Type of deviation from 1983 Norms to be specified Commissioned prior to 17.10.2003

32
If still not applied : To immediately apply for approval If already applied : Following details to be provided : 1.Date applied for MOSRTH Approval 2.Reference of MOSRTH approval (if already obtained) 3.Whether site meets MOSRTH 2003 Guidelines 4.If not, type of deviation 5.Status of Application –Name of Office where file is presently lying –Date since when file is lying 6.Target Date for obtaining MOSRTH Approval Commissioned after 17.10.03 w. o. Permission

33
To ensure : Construction in line with MOSRTH approved layout If not as per approved layout : Deviation in construction from Approved Plan Acceleration / Deceleration lanes Culvert Slope etc Reasons for deviation Target date of compliance to Approved Layout Commissioned after 17.10.2003 Permission Obtained

34
Data has been compiled at Zonal level. Progress Report to be sent on fortnightly basis Latest target date for getting permission / completing construction for outlets commissioned after 17/10/03 is 30.11.07 Outlets commissioned after 17/10/2003 have to be constructed strictly as per MOSRTH approved layout Follow up Action ….