September 17th, 2013 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

ARM Status

A fix for omap4’s wifi landed in S/master-next, together with another
revision of the dtb concatenation patch for flash-kernel (still waiting
for maintainer’s review on this one).
Work on supporting the TI AM35XX soc (Beaglebone&c) for the S multiplatform
kernel has started.

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://people.canonical.com/~kernel/reports/kt-meeting.txt

Milestone Targeted Work Items

apw

foundations-1305-arm64-bringup

2 work items

cking

foundations-1308-power-measurement

1 work item

ogasawara

foundations-1308-kernel

1 work item

ppisati

foundations-1305-kernel

1 work item

smb

servercloud-s-virtstack

1 work item

servercloud-s-openstack-hypervisor

1 work item

Status: Saucy Development Kernel

We have just rebased to the first v3.11.1 upstream stable kernel and
uploaded. We will continue to track the upstream stable v3.11.x
releases as we move forward. I would like to point out that we are
~2weeks away from Kernel Freeze on Thurs Oct 3. Any patches submitted
after Kernel Freeze are subject to our SRU policy. I’ll send an email
reminder to the Ubuntu Kernel Team mailing list regarding the upcoming
freeze as well.
—–
Important upcoming dates:
Thurs Sep 19 – Final Beta Freeze (~2 days away)
Thurs Sep 26 – Final Beta (~1 week away)
Thurs Oct 03 – Kernel Freeze (~2 weeks away)
Thurs Oct 10 – Final Freeze (~3 weeks away)
Thurs Oct 17 – 13.10 Release (~4 weeks away)

Status: CVE’s

== 2013-09-17 ==
The current CVE status can be reviewed at the following link:
http://people.canonical.com/~kernel/cve/pkg/ALL-linux.html

September 10th, 2013 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

ARM Status

Fixes for Calxeda’s NIC and Omap4 mmc landed in S/master-next, and patches
to handle the DTB concatenation and the generic-lpae kernel flavour were
submitted to the flash-kernel mantainer.
In the mean time, while testing the Calxeda kernel a new panic crop up and
investigation is ongoingi (no LP bug was filled yet since we are still ruling out
the hardware).

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://people.canonical.com/~kernel/reports/kt-meeting.txt

Milestone Targeted Work Items

apw

foundations-1305-arm64-bringup

2 work items

bjf

foundations-1308-kernel

1 work item

cking

foundations-1308-power-measurement

1 work item

ogasawara

foundations-1308-kernel

1 work item

ppisati

foundations-1305-kernel

1 work item

smb

servercloud-s-virtstack

1 work item

servercloud-s-openstack-hypervisor

1 work item

Note: Some of the WI’s listed in the table above don’t show up in any of
the tracking pages due to the BP’s needing to get properly assigned to a
series (ie Saucy). I’ll try to get this sorted with the BP owners.

Status: Saucy Development Kernel

As noted last week, v3.11 final has been released and we have already
rebased. We have uploaded this to the Saucy archive and it should be
available for testing. Please let us know your results. We will
continue to track the upstream stable v3.11.x releases as we move
forward.
—–
Important upcoming dates:
Thurs Sep 19 – Final Beta Freeze (~1 week away)
Thurs Sep 26 – Final Beta (~2 weeks away)
Thurs Oct 03 – Kernel Freeze (~3 weeks away)

Status: CVE’s

== 2013-09-10 ==
The current CVE status can be reviewed at the following link:
http://people.canonical.com/~kernel/cve/pkg/ALL-linux.html

September 3rd, 2013 by Joseph Salisbury

No Comments

Meeting Minutes

Agenda

ARM Status

Latest bits for Calxeda Midway and LPAE support were pulled in S/master-next.
Work continues on making the S/master generic kernel use a concatenated
DTB: S/master-next tip has all the necessary config changes, while flash-kernel
still needs some work.

Release Metrics and Incoming Bugs

Release metrics and incoming bug data can be reviewed at the following link:

http://people.canonical.com/~kernel/reports/kt-meeting.txt

Milestone Targeted Work Items

apw

foundations-1305-arm64-bringup

2 work items

ppisati

foundations-1305-kernel

1 work item

sforshee

pm-system-policy

1 work item

smb

servercloud-s-virtstack

1 work item

servercloud-s-openstack-hypervisor

1 work item

Status: Saucy Development Kernel

v3.11 final has been released upstream and we have rebased our Saucy
tree. The archive is however frozen for the Beta-1 release this Thurs.
As such, Beta-1 will ship with a v3.11-rc7 based kernel. We will upload
our v3.11 rebased to -proposed and it will propogate to the release once
the archive freeze has lifted.
—–
Important upcoming dates:
Thurs Sep 05 – Beta 1 (~2 days away)
Thurs Sep 19 – Final Beta Freeze (~2 weeks away)
Thurs Sep 26 – Final Beta (~3 weeks away)
Thurs Oct 03 – Kernel Freeze (~4 weeks away)

Status: CVE’s

== 2013-09-03 ==
The current CVE status can be reviewed at the following link:
http://people.canonical.com/~kernel/cve/pkg/ALL-linux.html