Construction Update
I am pleased to report this month that we can finally expect compliance for Stage 1 within the first couple weeks of August. Negotiations with Council have concluded and bonds are being prepared in order to enable Statement…

Construction Update
Practical Completion for the Stage One internal subdivision was achieved in the middle of June, hence the actual construction activity for much of June was limited. However, we made very good gains in the administrative…

Construction Update
The end of a rainy May saw the completion of lot seeding, minor pavement and drainage rectifications.
Despite the large rainfall, the entirety of the internal wetland infrastructure was also completed. This marked a…

Construction Update
The end of April saw the end of construction for the internal subdivision. The footpaths and driveways have been completed, as well as other final miscellaneous items such as the fencing between private lots and the Council…

MULLUM CREEK RESIDENTS NEWS UPDATE
Construction Update
Throughout the month of March much work was done in preparation for achieving practical completion.
Big-ticket items, such as the cartage of excess material from the wetland and spreading…

MULLUM CREEK RESIDENTS NEWS UPDATE
Construction Update
February marked a significant milestone with the completion of the base layer asphalt. This effectively seals the road base and protects it from damage, whether that be from machinery,…

MULLUM CREEK RESIDENTS NEWS UPDATE
Construction Update
With favourable weather over the past month, the construction team for the Stage 1 civil works have taken full advantage and made great progress.
The kerb for the road has now been…

MULLUM CREEK RESIDENTS NEWS UPDATE
Construction Update
Boxing of the roads in Stage 1 at Mullum Creek is well underway. This involves removing about 40cm of ground along the roadway, and then laying the road foundations. The materials…

Construction Update
Progress continues on Stage 1 civil works at Mullum Creek.
The internal drainage works are now only days away from completion. Given the high presence of rock in areas where drainage is being installed, this has been…

Construction Update
Stage 1 civil works have been progressing well, only losing a few days out on site due to bad weather.
Internal drainage works are now well underway and are due for completion in mid-October. In conjunction with these…

Construction Update
Since recommencement of Stage 1 civil works there has been solid uninterrupted progress.
Internal sewer reticulation construction has now been completed. In addition to these internal sewer works, Mullum Creek has also…

Mullum Creek

Mullum Creek is located on Wurundjeri country.
We acknowledge the Wurundjeri people as the Traditional Custodians of the of the land and respect their continuing connection to land, water and community. We pay our respects to them and their cultures; and to elders both past and present.