15
Electrical – - Electric in wall erection will start with wall framing Masonry – - Load Bearing Masonry in Gym and Cafeteria will complete April 30 Building Enclosure Program - Mock-up sun screen brackets will be installed the week of April 26 - Mock-up air/moisture barrier and detailing will be started the week of May 3 - Exterior Building studs will start the week of May 3 Interior - Interior partitions will start the week of May 3