Internal walls, Internal Plaster,
Floorings within Flats/Premises, Doors and Windows to each of the Flat/Premises

60

7

Sanitary Fittings within the
Flat/Premises,Electrical Fittings within the Flat/Premises

0

8

Staircases, Lifts Wells and Lobbies at each Floor level connecting Staircases and Lifts, Overhead and Underground Water Tanks.

65

9

The external plumbing and external plaster,
elevation, completion of terraces with waterproofing of the Building/Wing

50

10

Installation of lifts, water pumps, Fire
Fighting Fittings and Equipment as per CFO NOC, Electrical fittings to Common
Areas, electro, mechanical equipment, Compliance to conditions of environment
/CRZ NOC,
Finishing to entrance lobby/s, plinth protection, paving of areas appurtenant to
Building/Wing, Compound Wall and all other requirements as may be required to
Obtain Occupation /Completion Certificate

0

11

Overall Percentage of Completion of the
work done For the entire Building /Wing

57.5

Sr.No.

Project Name

Name

Proposed Date of Completion

Number of Basement's

Number of Plinth

Number of Podium's

Number of Slab of Super Structure

Number of Stilts

Number of Open Parking

Number of Closed Parking

2

OXY DESIRE

B

31/12/2018

1

1

0

13

1

14

50

Sr.No.

Apartment Type

Carpet Area (in Sqmts)

Number of Apartment

Number of Booked Apartment

1

1 BHK

31.65

5

2

2

1 BHK

31.66

10

0

3

1 BHK

31.85

7

1

4

1 BHK

31.86

7

0

5

1 BHK

31.87

9

1

6

2 BHK

46.45

24

6

7

2 BHK

46.60

14

4

8

1 BHK

31.88

5

0

9

1 BHK

32.16

22

1

10

1 BHK

34.04

12

2

11

2 BHK

45.60

6

3

12

1 BHK

34.05

10

4

Sr.No.

Tasks / Activity

Percentage of Work

1

Excavation

100

2

X number of Basement(s) and Plinth

100

3

X number of Podiums

0

4

Stilt Floor

100

5

X number of Slabs of Super
Structure

90

6

Internal walls, Internal Plaster,
Floorings within Flats/Premises, Doors and Windows to each of the Flat/Premises

60

7

Sanitary Fittings within the
Flat/Premises,Electrical Fittings within the Flat/Premises

0

8

Staircases, Lifts Wells and Lobbies at each Floor level connecting Staircases and Lifts, Overhead and Underground Water Tanks.

60

9

The external plumbing and external plaster,
elevation, completion of terraces with waterproofing of the Building/Wing

50

10

Installation of lifts, water pumps, Fire
Fighting Fittings and Equipment as per CFO NOC, Electrical fittings to Common
Areas, electro, mechanical equipment, Compliance to conditions of environment
/CRZ NOC,
Finishing to entrance lobby/s, plinth protection, paving of areas appurtenant to
Building/Wing, Compound Wall and all other requirements as may be required to
Obtain Occupation /Completion Certificate

0

11

Overall Percentage of Completion of the
work done For the entire Building /Wing