Thursday, December 11, 2008

Boeing Schedules 787 Dreamliner First Flight for Second Quarter 2009; First Delivery for First Quarter 2010

Boeing Schedules 787 Dreamliner First Flight for Second Quarter 2009; First Delivery for First Quarter 2010December 11, 2008

Schedule change driven by impact of Machinists' strike and fastener replacement work

EVERETT - Boeing [NYSE: BA] today announced an updated schedule for its all-new 787 Dreamliner program that moves the commercial jet's first flight into the second quarter of 2009 and first delivery into the first quarter of 2010. The new schedule reflects the impact of disruption caused by the recent Machinists' strike along with the requirement to replace certain fasteners in early production airplanes.

"Our industry team has made progress with structural testing, systems hardware qualification, and production, but we must adjust our schedule for these two unexpected disruptions," said Boeing Commercial Airplanes President and CEO Scott Carson.

Prior to the strike that halted much of the company's commercial airplane work from early September into November, the 787 was to make its first flight late in the fourth quarter of 2008. First delivery was slated for the third quarter of 2009.

"We're laser focused on what needs to be done to prepare for first flight," said Pat Shanahan, 787 program vice president. "We will overcome this set of circumstances as we have others in the past, and we understand clearly what needs to be done moving forward."

Included in the preparations for first flight, Shanahan said, are finalizing and incorporating remaining engineering changes and completing systems testing, qualifications and certification.Boeing is evaluating the specific impact of this delay on customer delivery dates and will provide customers with updated schedules once completed. The company is also determining any financial impact from this schedule change and will incorporate that into updated financial and overall airplane delivery guidance that will be released at a later date.

Forward-Looking Information Is Subject to Risk and UncertaintyCertain statements in this report may constitute "forward-looking" statements within the meaning of the Private Securities Litigation Reform Act of 1995. Words such as "expects," "intends," "plans," "projects," "believes," "estimates," and similar expressions are used to identify these forward-looking statements. These statements are not guarantees of future performance and involve risks, uncertainties and assumptions that are difficult to predict. Forward-looking statements in this press release include, among others, statements regarding future results as a result of our growth and productivity initiatives, our financial outlook and the benefits of the IDS structure. Forward-looking statements are based upon assumptions as to future events that may not prove to be accurate. Actual outcomes and results may differ materially from what is expressed or forecasted in these forward-looking statements. As a result, these statements speak only as of the date they were made and we undertake no obligation to publicly update or revise any forward-looking statements, whether as a result of new information, future events or otherwise. Our actual results and future trends may differ materially depending on a variety of factors, including the continued operation, viability and growth of major airline customers and non-airline customers (such as the U.S. Government); adverse developments in the value of collateral securing customer and other financings; the occurrence of any significant collective bargaining labor dispute; our successful execution of internal performance plans including our company-wide growth and productivity initiatives, production rate increases and decreases (including any reduction in or termination of an aircraft product), availability of raw materials, acquisition and divestiture plans, and other cost-reduction and productivity efforts; charges from any future SFAS No. 142 review; ability to meet development, production and certification schedules for the 747-8 and/or 787 program and the ability to meet scheduled deliveries of the 747-8 and/or 787 airplane; technical or quality issues in development programs (affecting schedule and cost estimates) or in the satellite industry; an adverse development in rating agency credit ratings or assessments; the actual outcomes of certain pending sales campaigns and U.S. and foreign government procurement activities, including the uncertainty associated with the procurement of tankers by the U.S. Department of Defense (DoD) and funding of the C-17 program; the cyclical nature of some of our businesses; unanticipated financial market changes which may impact pension plan assumptions; domestic and international competition in the defense, space and commercial areas; continued integration of acquired businesses; performance issues with key suppliers, subcontractors and customers; significant disruption to air travel worldwide (including future terrorist attacks); global trade policies; worldwide political stability; domestic and international economic conditions; price escalation; the outcome of political and legal processes, changing priorities or reductions in the U.S. Government or foreign government defense and space budgets; termination of government or commercial contracts due to unilateral government or customer action or failure to perform; legal, financial and governmental risks related to international transactions; legal and investigatory proceedings; tax settlements with the IRS and various states; U.S. Air Force review of previously awarded contracts; costs associated with the exit of the Connexion by Boeing business; and other economic, political and technological risks and uncertainties. Additional information regarding these factors is contained in our SEC filings, including, without limitation, our Annual Report on Form 10-K for the year ended December 31, 2007 and our Quarterly Reports on Form 10-Q for the quarters ended March 31, June 30, and September 30, 2008.