The project involved the manufacture of instrument telemetry panels, installed in GRP kiosk fitted on two off AGI’s. The telemetry equipment was installed to provide data between the two sites and the clients control room This equipment was then installed and commissioned on site.

The panels were fitted into the kiosks at Ramptec’s workshop in Warrington, tested and then shipped to site.

The panels were manufactured to clients design documentation

Essential Case Study Components

Key Project Principles/Objectives

To ensure the equipment was fully tested prior to installation

Working closely with the client to interface to existing site systems.

To deliver the project within agreed timescales, and on budget

Key Challenges

Planning: Ramptec’s input was part of a larger project, we had to ensure that or equipment was manufactured, installed and commissioned to the agreed programme. Our site installation of the equipment had to be coordinated with other trades.

Budget: The equipment supplied was specified by the client and purchased by ourselves. To ensure that agreed costs were adhered to we had to work closely with our client during the procurement stage negotiations with our suppliers.

Time: The long lead time of some equipment extended the project programme, however this was minimised by working closely with our suppliers to identify long delivery equipment which was ordered early on in the procurement phase of the project.