Work along Kiess Drive is nearing completion with the
exception of landscape restoration, general site clean-up, and other
miscellaneous restorations. Thank you to all the residents during this extended
construction time period due to several unforeseen delays throughout the
process. Now that the roadway is paved, hopefully you are happy with the
improvements to your street and neighborhood.

The work along Depot Street continues to move along as
scheduled. It is anticipated that Phase II of the project will be completed
near the beginning of next week and all parking stalls will be re-opened prior
to the July 4th Holiday.

Following the July 4th Holiday, the paving phase
will begin and take approximately 2-3 days. During this phase, commuter parking
stalls will be open. However, commuters will be ask to park in all
available spots/parking lots outside the construction zone.

Thanks again to everyone for their patience and
understanding with the roadway improvements throughout the Village, especially
to those residents with work completed along their street or within their
neighborhoods.

oOpen
parking stalls for commuter and resident parking, anticipated to be open by the
end of the day on Monday, June 20th

·Depot Street (North of Prairie Street), Phase II

oTuesday,
June 21st - Close commuter parking stalls within work area

oSaw-cut
existing pavement and curb & gutter

oRemove
existing concrete curb & gutter

oPour
concrete curb & gutter

oTuesday
(6/28/16):

§Asphalt
patching behind new curb & gutter

§Open
parking stall previously closed during construction.

The work on the south end of Depot Street went as planned
last week and the parking stalls in this area are scheduled to be opened by
Tuesday, June 21. Work on Phase II of the improvements, north of Prairie
Street, is anticipated to begin on Tuesday, June 21st and completed
by Tuesday, June 28th. If everything goes as planned, the
concrete curb & gutter replacement will be completed prior to the July 4th
Holiday. Following the July 4th Holiday, the existing asphalt
pavement will be removed and a new asphalt pavement will be installed.

Thank you again for all your patience and understanding as a
significant amount of parking stalls are blocked off during the previous and
upcoming weeks.

oProvided
temporary access to driveways due to weather delays in pouring concrete.

Work anticipated to be completed Next week, June 13th
to June 17th

·Kiess Drive

oPour
concrete curb & gutter, driveways, and sidewalks

oProvide
access to driveways once concrete has cured.

·Depot Street (South of Prairie Street)

oClose
commuter and residential parking stalls within work area

oSaw-cut
existing pavement and curb & gutter

oRemove
existing concrete curb & gutter

oPerform
storm sewer repairs as required

oPour
concrete curb & gutter

oMonday
(6/20/16):

§Asphalt
patching behind new curb & gutter

§Open
parking stall previously closed during construction.

Once the Depot Street south of Prairie Street is completed,
the same process will continue on the north end of Depot Street between Prairie
Street and Grove Street. This work is anticipated to begin on Tuesday, June 21st
and be completed prior to the July 4th Holiday.