Past Quizzes

Links

Thursday, August 30, 2012

1. When the project is considered successful?[A]When deliverables are by & large handed over to a client[B]When all the deliverables as per checklist are delivered[C]When project team members are dispersed[D]When the total payment is received by the contractor
2. What are the methods of project evaluation?[A]Project audits[B]Quality control[C]Post implementation reviews[D]A & C

3. Which of the following are included as part of a scope statement? [A]Project justification [B]Project deliverables [C]Project objectives [D]All of the above

5. Work packages are used to: [A]Represent units of work at a level where work is performed. [B]Clearly distinguish one work package from all others assigned to a single functional group. [C]Limit the work to be performed to relatively short periods of time. [D]All of the above.

7. The erection of foundation formwork before the placement of foundation concrete would be an example of a _____ dependency. [A]Discretionary [B]Mandatory [C]External [D]Soft logic

8. Sources for data on activity durations and resource requirements can be gathered from which of the following: [A]Past project records (historical data) [B]Commercial techniques (standard practices, rules of thumb) [C]Past project team members knowledge (experience, oldtimers) [D]All of the above

9. Which of the following can affect network durations? [A]Skills of the resource pool [B]Calendar dates [C]Constraints [D]A and B only

10. A completion of a local government study resides on your critical path. This would most likely be referred to as: [A]Soft logic [B]Hard logic [C]An external dependency [D]A mandatory dependency

11. A project may be undertaken to address[A]A new business need [B]Maintain a running process [C]Re-work [D]Manufacture a car battery

12. The quality considerations to be followed in the project are decided: [A]During it's execution [B]By the quality department [C]At the beginning of the project [D]Depending on the project's cost

13. The development of modern project management began in: [A]1950[B]1960[C]1970[D]1975

14. What do the three sides of the conventional triangle in project management represent? [A]Customer, time and cost [B]Quality, customer and scope [C]Scope, time and quality [D]Scope, time and cost

15. Using the diagram given below, the late start (LS) of activity F is at the beginning of day:[A]9[B]8[C]7[D]14