The Blog

Field Renovation Update #3

Here’s the latest on the MURA Football field.

The field grading of the field by E is nearing completion with an expected finish date of May 5th.

MURA is currently working to locate the tie in for a new water meter, once the location is found and the pit is dug Lonnie Lang, who has graciously donated his time will make the connection so that the city can come out and connect the new water meter. Yankee Electric will be out during that time to bring the electrical box down to the pump. We are expecting that to be finished by May 5th as well.

Green-Tech will be out to install the sprinkler system and connect it to the new water lines. Once the sprinkler system is installed and pumping water Green-Tech will then hydro-seed the field. Expected finish date is May 9th.