Horticulture

Monday, October 14, 2013

Renovation of 13 week-4

The works continues on 13 at an excellent pace. To date, all of the bunkers have been shaped and drainage is being installed in the first bunkers. Irrigation is being installed and all the tee construction is complete. Roughly 65 percent of the work is complete. With the hope of dry weather conditions, the project is still on target to finish the week of October of 28th and shortly thereafter opening depending on the rooting of the sod to ensure safety on the steep slopes.

Remaining work includes; irrigation installation, remaining drainage in bunkers, paving of cart path and grassing of rough and fairway areas.

The Hyde Park Grounds staff has done a terrific job aiding in the construction while preparing the golf course for regular play.

For the latest on the renovation please follow us on twitter @pobrienhpgcc or follow the Grounds Blog.