Installation of the underground concrete vault is complete. The vault is online and will take water if a flooding event occurs.

At present, the lift station is incomplete. The contractor is ordering the correct pumps and control panel. If a flood event was to occur and the vault was to fill with storm water, City staff would pump the vault down after the rain event.

Asphalt paving on Washington Street, north of Madison, began today. The first lift of asphalt should be installed by later this afternoon. In the next week or two, parkway landscape restoration and the second lift of asphalt installation should be completed.