The task is being conducted by the Division Traffic Infrastructure, Operation Prague, under the supervision of the site manager Daniel Crhák and foreman Josef Makal.

Daniel Crhák said of progress on the job: "We have just finished demolition on the site of the once bus station between the streets of Pikrtova, Hvězdova and Na Pankráci. Now we are getting rid of all contaminated earth from the location and excavating a foundation pit about 85,000 m3 in volume". Two factors that may influence the duration of the task are relocating the sewer system and water mains. Nevertheless, completion of the foundation pit excavation is scheduled for this November.
Construction work does not cease on the site, even taking place on Saturdays and Sundays.