Stay tuned in M5 for automated test coverage report numbers based on using TPTP's line coverage analysis tools. Also investigating cross referencing the data from the usage reports to detail where test coverage must be improved.

WTP 1.5.3 - Fixing bugs and ongoing triage of bugs into and out of the release (Query). Today's count: 17.

WTP 2.0 - Ongoing triaging of RFEs for inclusion in the plan.

M4 - Smoke, function and compatibility test completed.

Apache Axis2 - The Axis2 integration effort is in progress. See RFE 165664. Bi-weekly meetings continue. Use cases and requirements drafted. Secondary RFEs are open and targetted to M5 or M6. Lahiru Sandakith (WSO2) has developed and attached the first round of new plugins for Axis2. Legal and technical review commencing.