Menu

Draw the AON project network using Microsoft Project, Microsoft Visio, or some other tool capable of creating such a network. Perform a critical path analysis for the network and calculate the ES, EF, LS, and LF times

Week 2 Project Assignment Due May 23 at 11:59 PM EST Scheduling For an organization, the following project schedule is given. Assume that all times are in days. Task Predecessor Normal Time Crash Time Crash Cost Slope (per day) A None 7 7 NA B A 3 3 NA C A 8 4 600 D A 4 4 NA E B 6 5 600 F C, D 2 2 NA G E, F 6 6 NA H F 5 3 400 I G, H 4 4 NA J I 2 2 NA Address the following: • Draw the AON project network using Microsoft Project, Microsoft Visio, or some other tool capable of creating such a network. Perform a critical path analysis for the network and calculate the ES, EF, LS, and LF times. • Calculate the slack time for each activity. • Identify the critical path(s). • Assume that the organization will receive a $400 bonus for each day the duration of the project is shortened. The organization is also responsible for paying the crash cost associated with shortening the schedule. To maximize the net profit, identify which task you should crash and by how much. Submission Details: • Submit your report in a three- to four-page Word document, using APA style. • Submit it to the Submissions Area by the due date assigned. • Name your document SUO_MGT3059_W2_ LastName_FirstInitial.doc.

Draw the AON project network using Microsoft Project, Microsoft Visio, or some other tool capable of creating such a network. Perform a critical path analysis for the network and calculate the ES, EF, LS, and LF times

All rights reserved. Services of CustomEssayMasters.com are provided with the intent to assist students better focus on their major subjects and enhance their research strategies. Thus we expect proper referencing of our papers and we do not support plagiarism.

Draw the AON project network using Microsoft Project, Microsoft Visio, or some other tool capable of creating such a network. Perform a critical path analysis for the network and calculate the ES, EF, LS, and LF times