Bayview Bridge Project Progressing

By & large, crews working on the Bayview Bridge rehabilitation project in Sturgeon Bay have been blessed with good weather & are making good progress on this segment of the four-month job. Preparation for deck repairs continued this week…jacks were installed at the south abutment in order to install new bearing pads & electricians continued the work of installing conduit & junction boxes. Next week, the plan calls for iron workers to start on steel repairs at the bascule leafs…painters will start sandblasting & painting the machinery rooms & bearing pads will be installed at the south abutment. In addition, electricians will continue to install conduit & junction boxes. The Bayview Bridge project, which began on March 4th, is expected to be completed by the 4th of July. If you are interested in more information on the project, go to projects.511wi.gov/web/bayview-bridge-rehab