Need to Get Topic and Proposal for a Dissertation for Msc Construction Project Management - Essay Example

Extract of sample Need to Get Topic and Proposal for a Dissertation for Msc Construction Project Management

Generally, there are five key stakeholders in every project: project manager, performing organization, team members, sponsor and end user. However, geographical differences and natural events directly affect the successful execution of the construction project and may involve a number of unique stakeholders like environmental and community groups being effected by the building process or its operation after completion and may not be involved in other type of projects (Walker, 2007). Similarly, regulatory agencies who control certain aspects of the construction by issuing permits and certificate are also key stakeholders. These stakeholders, if not managed well, can influence the project by delaying, changing the scope and even cancelling the project. Stakeholders may be attributed different names and categories as internal, external, sponsor, team, seller, contractor, government, media, and society at large. According to Project Management Institute (2008), this naming is primarily aimed to identify individuals and groups as stakeholders where they may have varying and overlapping interests. These interests determine their responsibility and authority and may change as the project progresses. This responsibility and authority may range for occasional participation to full sponsorship and political and financial support of the project. Stakeholders who do not assume their responsibility and authority can bring damaging impact to the project outcomes. However, stakeholders may essentially

Check these samples - they also fit your topic

Constructors should therefore work with other groups and individuals whose works "meet man’s immediate needs without compromising the ability of the environment to provide for future generations (Li, 2011). This paper is a research proposal for a project on partnering sustainability for construction industry development and growth.

According to the paper even though principles of project management are the same in all nations throughout the world, certain aspects, which may be specific to the nations, may affect projects in different nations differently. Other than the typical constrains of project management such as time, cost and scope, certain aspects such as national culture among others may affect progress of projects in various nations.

Ethnic minority-owned businesses in U.S are drastically contributing to the growth of the region's economy. There has been a growing interest in United Kingdom on the high rate of self-employment among ethnic minority groups.
The ethnic minorities are entering into self employment, entrepreneurship and small business because of the various reasons such as the obstacles they face in labor markets these obstacles can be classified into two factors, push and pull (Clark and Drinkwater, 2000).

On march 2005 KPMG issued a report saying, "Tax has changed dramatically in recent years. Its public profile has become much more conspicuous, it has acquired moral, ethical and social dimensions that have never been discussed before and, for these reasons, the business management issues associated with tax have become more complicated, more subtle, more steeped in risk and much more challenging."

Ethnic minority-owned businesses in U.S are drastically contributing to the growth of the region’s economy. There has been a growing interest in United Kingdom on the high rate of self-employment among ethnic minority

increased and uncertainty entered workplace, many organizations found that using a coach to help their top executives was important for the organizations growth. According to Smith, this practice is "now synonymous with successful executives" (p. 2).
This definition is

It states that market is competitive; the consumer wants utility, which is the deciding criterion although income and price are the constraints. According to the neo-classical consumer theory, the housing is a

This study will assume the lead construction manager who is directly in-charge of building construction projects in the territory of North Yorkshire in United Kingdom will be held liable for project delays caused by changes in weather forecast by 2021.

12 pages (3000 words)Essay

be categorized as either positive or negative stakeholders (Ward and Chapman, 2008). Positive stakeholders are those who are actively involved in project execution and are concerned with project completion without compromising the project’s objectives and outcomes while negative stakeholders view project success as a negative. The challenge for the project manager and project team is to adapt plans and approaches to varying requirements and expectation of various stakeholders. This necessitates developing the understanding of not only technical aspects of projects but also their relations with environment and community at large (Javeed, 2002). Project manager and project team often overlook negative stakeholders and fail to appreciate their influence that may impact project success and thus bring high risk of failing the project (Olander, 2007). Project team who ignores any key stakeholders must expect damaging impacts to the project objectives. The ability of stakeholders to impact the project is high in the beginning and gets lower as the project progresses; however, costs associated with the changes and error correction in the later part of the project gets higher than the cost of changes made in initials (Leung et al., 2004). The project team must identify each and every stakeholder, measure their requirements and expectation to the possible extent, and manage their influences to ensure project success. Stakeholders that are missed or ignored are likely to emerge during later stages of project management and when discovered with their requirements may bring changes to the project. The changes incorporated towards project ending would be more costly and more difficult to integrate with project.

Summary

1. Rationale for Study Construction projects result in a product like residential buildings, dams, parks etc. that is further utilized to house a number of other products. A construction project may impact several interests positively or negatively. Positive impacts may include high quality living and better facilities, while negative impacts may comprise deterioration and change to environment not only at construction site but on all levels (Winch, 2010)…