CAPITAL PROJECTS

Fuerza Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

3/2/2018
Bargreen Ellingson crews are installing the walk-in cooler and freezers. Padilla crews continue to install the masonry block fencing next to the future MCP building and pressure wash block on the west side of the building. Perfection Glass crews are caulking the storefront window frames at main corridor storefront wall. Other Perfection Glass crews are installing classroom door frame relite glass. Big D's crews are watering the site for dust control and starting to grade and place topsoil on the north side of the site. Beck Cabinetry crews continue installing cabinetry in 1st floor south wing classrooms. Cabinet installers are starting layout and base pedestal installation for 2nd floor south wing classrooms also. Paintmaster crews are have painted all of the under counter top supports in classrooms in both wings. Painters are also painting the rooms in the 1st floor administrative office area. Royal Roofing crews continue working on classroom bump-out soffits on the south wing.

50 and partly cloudy. 14mph winds out of the SSW. High of 50 and low of 27. Humidity is 38%.

Click below for more details

Wall tile is underway in the 2nd floor south wing restroom.

The walk-in cooler and freezer are being installed.

Padilla Masonry has grouted the first lift of block for the site fence walls.

Beck Cabinetry's installation crew is making great progress on the cabinet installation at the 1st floor of the south wing.

Big D's crews are placing stockpiled topsoil and grading at the north side large lawn area.