Project Info

Phase 1: April-June - Traffic remains on existing SR 150 while new sewer and storm water utilities are installed, Golf Course Rd. is closed and rebuilt (No See Um is the detour) and construction starts on the new Spader Bay Road.

Phase 2: June-September - Traffic is switched over to a newly constructed detour route for construction of the North, South and West legs of the roundabout, No See Um is closed and the rebuilt Golf Course Road becomes the detour. The pedestrian pathway and retaining walls along SR 150 will also be built.

Phase 3: October-November -Traffic starts using roundabout except from No See Um Road until its construction is complete. (Golf Course Road detour remains in place until then.)