000
SXUS46 KPQR 030749
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: I-84
MILEPOINT: 83.5 to 88.5
AFFECTED LANES: (Westbound) 1 Left Lane, Shoulder
(Eastbound) 1 Left Lane, Shoulder
LOCATION: From: I-84, The Dalles
To: I-84, 4 miles East of The Dalles
COMMENTS: Contractors will also be placing temporary barrier
throughout the project prior to shifting traffic. Speeds
reduced to 50mph. Traffic will be placed in single lanes
throughout the project both in the eastbound and
westbound directions. Traffic can expect minimal delays.
Wildish Standard Paving Company will be replacing the
concrete pavement located on Interstate 84 within the
city limits of The Dalles. They will also be constructing
a new bridge on I-84 over Threemile Creek. The work will
take place in stages in order to minimize delays and
ensure that both freeway lanes are open in each direction
during peak traffic volumes this summer and over holiday
weekends. Starting in early February traffic will be
placed in a single lane in each direction to start stage
construction. The first major stage will be completed by
Memorial Day 2015. During the summer work will consist
mostly of bridge construction. Roadwork will pick up
again after Labor Day 2015 with the project being
completed by Memorial Day 2016.
http://www.oregon.gov/ODOT/HWY/REGION4/Pages/I84-TheDalle
s-FifteenmileCr.aspx
OCCURRED: 02/02/2015 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 7 - No to Minimum Delay
INCIDENT ID: 204631
CREATED: 02/03/2015 03:29:00
UPDATED: 03/02/2015 23:48:16
CONTACT NAME: ODOT/CTOC Bend
-------------------------------------------------------------

000
SXUS46 KPQR 030749
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: I-84
MILEPOINT: 83.5 to 88.5
AFFECTED LANES: (Westbound) 1 Left Lane, Shoulder
(Eastbound) 1 Left Lane, Shoulder
LOCATION: From: I-84, The Dalles
To: I-84, 4 miles East of The Dalles
COMMENTS: Contractors will also be placing temporary barrier
throughout the project prior to shifting traffic. Speeds
reduced to 50mph. Traffic will be placed in single lanes
throughout the project both in the eastbound and
westbound directions. Traffic can expect minimal delays.
Wildish Standard Paving Company will be replacing the
concrete pavement located on Interstate 84 within the
city limits of The Dalles. They will also be constructing
a new bridge on I-84 over Threemile Creek. The work will
take place in stages in order to minimize delays and
ensure that both freeway lanes are open in each direction
during peak traffic volumes this summer and over holiday
weekends. Starting in early February traffic will be
placed in a single lane in each direction to start stage
construction. The first major stage will be completed by
Memorial Day 2015. During the summer work will consist
mostly of bridge construction. Roadwork will pick up
again after Labor Day 2015 with the project being
completed by Memorial Day 2016.
http://www.oregon.gov/ODOT/HWY/REGION4/Pages/I84-TheDalle
s-FifteenmileCr.aspx
OCCURRED: 02/02/2015 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 7 - No to Minimum Delay
INCIDENT ID: 204631
CREATED: 02/03/2015 03:29:00
UPDATED: 03/02/2015 23:48:16
CONTACT NAME: ODOT/CTOC Bend
-------------------------------------------------------------

000
SXUS46 KPQR 030749
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: I-84
MILEPOINT: 83.5 to 88.5
AFFECTED LANES: (Westbound) 1 Left Lane, Shoulder
(Eastbound) 1 Left Lane, Shoulder
LOCATION: From: I-84, The Dalles
To: I-84, 4 miles East of The Dalles
COMMENTS: Contractors will also be placing temporary barrier
throughout the project prior to shifting traffic. Speeds
reduced to 50mph. Traffic will be placed in single lanes
throughout the project both in the eastbound and
westbound directions. Traffic can expect minimal delays.
Wildish Standard Paving Company will be replacing the
concrete pavement located on Interstate 84 within the
city limits of The Dalles. They will also be constructing
a new bridge on I-84 over Threemile Creek. The work will
take place in stages in order to minimize delays and
ensure that both freeway lanes are open in each direction
during peak traffic volumes this summer and over holiday
weekends. Starting in early February traffic will be
placed in a single lane in each direction to start stage
construction. The first major stage will be completed by
Memorial Day 2015. During the summer work will consist
mostly of bridge construction. Roadwork will pick up
again after Labor Day 2015 with the project being
completed by Memorial Day 2016.
http://www.oregon.gov/ODOT/HWY/REGION4/Pages/I84-TheDalle
s-FifteenmileCr.aspx
OCCURRED: 02/02/2015 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 7 - No to Minimum Delay
INCIDENT ID: 204631
CREATED: 02/03/2015 03:29:00
UPDATED: 03/02/2015 23:48:16
CONTACT NAME: ODOT/CTOC Bend
-------------------------------------------------------------

000
SXUS46 KPQR 030749
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: I-84
MILEPOINT: 83.5 to 88.5
AFFECTED LANES: (Westbound) 1 Left Lane, Shoulder
(Eastbound) 1 Left Lane, Shoulder
LOCATION: From: I-84, The Dalles
To: I-84, 4 miles East of The Dalles
COMMENTS: Contractors will also be placing temporary barrier
throughout the project prior to shifting traffic. Speeds
reduced to 50mph. Traffic will be placed in single lanes
throughout the project both in the eastbound and
westbound directions. Traffic can expect minimal delays.
Wildish Standard Paving Company will be replacing the
concrete pavement located on Interstate 84 within the
city limits of The Dalles. They will also be constructing
a new bridge on I-84 over Threemile Creek. The work will
take place in stages in order to minimize delays and
ensure that both freeway lanes are open in each direction
during peak traffic volumes this summer and over holiday
weekends. Starting in early February traffic will be
placed in a single lane in each direction to start stage
construction. The first major stage will be completed by
Memorial Day 2015. During the summer work will consist
mostly of bridge construction. Roadwork will pick up
again after Labor Day 2015 with the project being
completed by Memorial Day 2016.
http://www.oregon.gov/ODOT/HWY/REGION4/Pages/I84-TheDalle
s-FifteenmileCr.aspx
OCCURRED: 02/02/2015 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 7 - No to Minimum Delay
INCIDENT ID: 204631
CREATED: 02/03/2015 03:29:00
UPDATED: 03/02/2015 23:48:16
CONTACT NAME: ODOT/CTOC Bend
-------------------------------------------------------------

000
SXUS46 KPQR 021916
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101
MILEPOINT: 1.8 to 3.03
AFFECTED LANES: (Northbound) Median, All Lanes, Shoulder
(Southbound) Median, All Lanes, Shoulder
LOCATION: From: US101, 2 miles South of Oregon - Washington Border
To: US101, Astoria
COMMENTS: Bridge work is occurring. Use caution. Expect minor
delays US101: Columbia River (AstoriaMegler) Bridge
(Oregon Coast Highway, mile post 1.80 to 3.03) This
project consists of recoating the steel above the bridge
deck on the southern side of the Columbia River Bridge
along U.S. 101 north of Astoria. The scheduled work
includes installation of the containment structures in
preparation of painting the remaining bridge steel above
the bridge deck along with miscellaneous touch-up
painting throughout the bridge structure. Flaggers will
control single lane traffic during construction
activities as required. Lane delays will be allowed
anytime on weekdays and weekends. Expect delays of up to
20 minutes and drive through the area with caution.
Oregon State Police will be enforcing the speed limit
through the work zone area. The project is scheduled to
be completed in July 2015
OCCURRED: 02/23/2015 07:00:00
CATEGORY: M - Maintenance Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 206405
CREATED: 02/23/2015 11:09:09
UPDATED: 03/02/2015 11:13:34
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021916
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101
MILEPOINT: 1.8 to 3.03
AFFECTED LANES: (Northbound) Median, All Lanes, Shoulder
(Southbound) Median, All Lanes, Shoulder
LOCATION: From: US101, 2 miles South of Oregon - Washington Border
To: US101, Astoria
COMMENTS: Bridge work is occurring. Use caution. Expect minor
delays US101: Columbia River (AstoriaMegler) Bridge
(Oregon Coast Highway, mile post 1.80 to 3.03) This
project consists of recoating the steel above the bridge
deck on the southern side of the Columbia River Bridge
along U.S. 101 north of Astoria. The scheduled work
includes installation of the containment structures in
preparation of painting the remaining bridge steel above
the bridge deck along with miscellaneous touch-up
painting throughout the bridge structure. Flaggers will
control single lane traffic during construction
activities as required. Lane delays will be allowed
anytime on weekdays and weekends. Expect delays of up to
20 minutes and drive through the area with caution.
Oregon State Police will be enforcing the speed limit
through the work zone area. The project is scheduled to
be completed in July 2015
OCCURRED: 02/23/2015 07:00:00
CATEGORY: M - Maintenance Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 206405
CREATED: 02/23/2015 11:09:09
UPDATED: 03/02/2015 11:13:34
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021916
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101
MILEPOINT: 1.8 to 3.03
AFFECTED LANES: (Northbound) Median, All Lanes, Shoulder
(Southbound) Median, All Lanes, Shoulder
LOCATION: From: US101, 2 miles South of Oregon - Washington Border
To: US101, Astoria
COMMENTS: Bridge work is occurring. Use caution. Expect minor
delays US101: Columbia River (AstoriaMegler) Bridge
(Oregon Coast Highway, mile post 1.80 to 3.03) This
project consists of recoating the steel above the bridge
deck on the southern side of the Columbia River Bridge
along U.S. 101 north of Astoria. The scheduled work
includes installation of the containment structures in
preparation of painting the remaining bridge steel above
the bridge deck along with miscellaneous touch-up
painting throughout the bridge structure. Flaggers will
control single lane traffic during construction
activities as required. Lane delays will be allowed
anytime on weekdays and weekends. Expect delays of up to
20 minutes and drive through the area with caution.
Oregon State Police will be enforcing the speed limit
through the work zone area. The project is scheduled to
be completed in July 2015
OCCURRED: 02/23/2015 07:00:00
CATEGORY: M - Maintenance Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 206405
CREATED: 02/23/2015 11:09:09
UPDATED: 03/02/2015 11:13:34
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021916
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101
MILEPOINT: 1.8 to 3.03
AFFECTED LANES: (Northbound) Median, All Lanes, Shoulder
(Southbound) Median, All Lanes, Shoulder
LOCATION: From: US101, 2 miles South of Oregon - Washington Border
To: US101, Astoria
COMMENTS: Bridge work is occurring. Use caution. Expect minor
delays US101: Columbia River (AstoriaMegler) Bridge
(Oregon Coast Highway, mile post 1.80 to 3.03) This
project consists of recoating the steel above the bridge
deck on the southern side of the Columbia River Bridge
along U.S. 101 north of Astoria. The scheduled work
includes installation of the containment structures in
preparation of painting the remaining bridge steel above
the bridge deck along with miscellaneous touch-up
painting throughout the bridge structure. Flaggers will
control single lane traffic during construction
activities as required. Lane delays will be allowed
anytime on weekdays and weekends. Expect delays of up to
20 minutes and drive through the area with caution.
Oregon State Police will be enforcing the speed limit
through the work zone area. The project is scheduled to
be completed in July 2015
OCCURRED: 02/23/2015 07:00:00
CATEGORY: M - Maintenance Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 206405
CREATED: 02/23/2015 11:09:09
UPDATED: 03/02/2015 11:13:34
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021916
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101
MILEPOINT: 1.8 to 3.03
AFFECTED LANES: (Northbound) Median, All Lanes, Shoulder
(Southbound) Median, All Lanes, Shoulder
LOCATION: From: US101, 2 miles South of Oregon - Washington Border
To: US101, Astoria
COMMENTS: Bridge work is occurring. Use caution. Expect minor
delays US101: Columbia River (AstoriaMegler) Bridge
(Oregon Coast Highway, mile post 1.80 to 3.03) This
project consists of recoating the steel above the bridge
deck on the southern side of the Columbia River Bridge
along U.S. 101 north of Astoria. The scheduled work
includes installation of the containment structures in
preparation of painting the remaining bridge steel above
the bridge deck along with miscellaneous touch-up
painting throughout the bridge structure. Flaggers will
control single lane traffic during construction
activities as required. Lane delays will be allowed
anytime on weekdays and weekends. Expect delays of up to
20 minutes and drive through the area with caution.
Oregon State Police will be enforcing the speed limit
through the work zone area. The project is scheduled to
be completed in July 2015
OCCURRED: 02/23/2015 07:00:00
CATEGORY: M - Maintenance Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 206405
CREATED: 02/23/2015 11:09:09
UPDATED: 03/02/2015 11:13:34
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021916
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101
MILEPOINT: 1.8 to 3.03
AFFECTED LANES: (Northbound) Median, All Lanes, Shoulder
(Southbound) Median, All Lanes, Shoulder
LOCATION: From: US101, 2 miles South of Oregon - Washington Border
To: US101, Astoria
COMMENTS: Bridge work is occurring. Use caution. Expect minor
delays US101: Columbia River (AstoriaMegler) Bridge
(Oregon Coast Highway, mile post 1.80 to 3.03) This
project consists of recoating the steel above the bridge
deck on the southern side of the Columbia River Bridge
along U.S. 101 north of Astoria. The scheduled work
includes installation of the containment structures in
preparation of painting the remaining bridge steel above
the bridge deck along with miscellaneous touch-up
painting throughout the bridge structure. Flaggers will
control single lane traffic during construction
activities as required. Lane delays will be allowed
anytime on weekdays and weekends. Expect delays of up to
20 minutes and drive through the area with caution.
Oregon State Police will be enforcing the speed limit
through the work zone area. The project is scheduled to
be completed in July 2015
OCCURRED: 02/23/2015 07:00:00
CATEGORY: M - Maintenance Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 206405
CREATED: 02/23/2015 11:09:09
UPDATED: 03/02/2015 11:13:34
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021915
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: ORE58
MILEPOINT: 56 to 56.2
AFFECTED LANES: (Eastbound) 1 Left Lane
LOCATION: From: ORE58, 11 miles East of McCredie Springs
To: ORE58, 11 miles East of McCredie Springs
COMMENTS: The contractor will begin installing project signs and
mobilizing equipment the week of March 9. Soon after,
core drilling will create minor delays. Core drilling on
the highway and construction of temporary widening will
create intermittent single lane closures and delays of no
more than twenty minutes. As soon as weather allows, the
contractor will place concrete barrier to isolate the
construction area from traffic, and begin excavation at
both ends of the tunnel. From that time until the end of
the construction season in late fall, the roadway will be
reduced to a single lane with traffic controlled by pilot
cars and delays of no more than twenty minutes,
seven-days-per-week. The contractor is allowed no more
than twenty nighttime complete closures during
construction. The closures can occur only Monday through
Thursday, between 8 p.m. until 6 a.m. The public will be
given at least one weeks notice prior to any nighttime
complete closure. Check the project website
www.58tunnel.org and www.Tripcheck.com for project
information and closure information. Project Summary: A
contractor has been selected for the Salt Creek Half
Viaduct Phase 2 project at the Salt Creek Tunnel on OR 58
(Willamette Highway) at milepost 56. This project will
complete an earlier project, originally designed to lower
the tunnel floor, repair the tunnel liner, and rebuild
four half viaducts. The original project was partially
completed in 2012 and 2013. Farline Bridge, Incorporated,
an experienced Stayton, Oregon bridge building firm, had
the winning bid of $7.98 million in a Best Value
contracting process. The Best Value contracting process
assigns weight to price as well as specified non-price
factors that are important to the success of the project,
such as schedule, qualifications and technical approach.
OCCURRED: 03/15/2013 06:00:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 189724
CREATED: 07/31/2014 16:54:57
UPDATED: 03/02/2015 11:13:13
CONTACT NAME: External Agency
-------------------------------------------------------------

000
SXUS46 KPQR 021912
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101B
MILEPOINT: 4.78 to 6.89
AFFECTED LANES: (Westbound) Median, All Lanes, Shoulder
(Eastbound) Median, All Lanes, Shoulder
LOCATION: From: US101B, 2 miles West of Astoria
To: US101B, Astoria
COMMENTS: Bridge construction is occurring at the Old Youngs Bay
bridge on US101 Business, one lane traffic with flaggers,
use caution. US101(Bus.): Old Youngs Bay & Lewis & Clark
River Bridges (Warrenton - Astoria Highway, mile post
4.78 and 6.89) This project consists of performing bridge
rehabilitation work at both the Old Youngs Bay and Lewis
& Clark River Bridges along US101(Bus.). The scheduled
work includes reconstruction of the Lewis & Clark River
Bridge. The Lewis & Clark River Bridge is now closed to
facilitate construction activities. This full closure is
anticipated to last until August 1, 2015. A detour route
is currently designated with signing. The scheduled work
at the Old Youngs Bay Bridge includes installation of new
access platforms. Flaggers will control single lane
traffic at the Old Youngs Bay Bridge during construction
when work is occurring as required. Minor delays should
be expected when single lane closures are occurring and
the public is reminded to drive through the area with
caution. Oregon State Police will be enforcing the speed
limit through the work zone area. Oregon State Police
will be enforcing the speed limit through the work zone
area. The project is scheduled to be completed in
November 2017.
OCCURRED: 11/24/2014 00:01:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 199171
CREATED: 11/24/2014 09:36:33
UPDATED: 03/02/2015 11:11:14
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021912
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101B
MILEPOINT: 4.78 to 6.89
AFFECTED LANES: (Westbound) Median, All Lanes, Shoulder
(Eastbound) Median, All Lanes, Shoulder
LOCATION: From: US101B, 2 miles West of Astoria
To: US101B, Astoria
COMMENTS: Bridge construction is occurring at the Old Youngs Bay
bridge on US101 Business, one lane traffic with flaggers,
use caution. US101(Bus.): Old Youngs Bay & Lewis & Clark
River Bridges (Warrenton - Astoria Highway, mile post
4.78 and 6.89) This project consists of performing bridge
rehabilitation work at both the Old Youngs Bay and Lewis
& Clark River Bridges along US101(Bus.). The scheduled
work includes reconstruction of the Lewis & Clark River
Bridge. The Lewis & Clark River Bridge is now closed to
facilitate construction activities. This full closure is
anticipated to last until August 1, 2015. A detour route
is currently designated with signing. The scheduled work
at the Old Youngs Bay Bridge includes installation of new
access platforms. Flaggers will control single lane
traffic at the Old Youngs Bay Bridge during construction
when work is occurring as required. Minor delays should
be expected when single lane closures are occurring and
the public is reminded to drive through the area with
caution. Oregon State Police will be enforcing the speed
limit through the work zone area. Oregon State Police
will be enforcing the speed limit through the work zone
area. The project is scheduled to be completed in
November 2017.
OCCURRED: 11/24/2014 00:01:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 199171
CREATED: 11/24/2014 09:36:33
UPDATED: 03/02/2015 11:11:14
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021912
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101B
MILEPOINT: 4.78 to 6.89
AFFECTED LANES: (Westbound) Median, All Lanes, Shoulder
(Eastbound) Median, All Lanes, Shoulder
LOCATION: From: US101B, 2 miles West of Astoria
To: US101B, Astoria
COMMENTS: Bridge construction is occurring at the Old Youngs Bay
bridge on US101 Business, one lane traffic with flaggers,
use caution. US101(Bus.): Old Youngs Bay & Lewis & Clark
River Bridges (Warrenton - Astoria Highway, mile post
4.78 and 6.89) This project consists of performing bridge
rehabilitation work at both the Old Youngs Bay and Lewis
& Clark River Bridges along US101(Bus.). The scheduled
work includes reconstruction of the Lewis & Clark River
Bridge. The Lewis & Clark River Bridge is now closed to
facilitate construction activities. This full closure is
anticipated to last until August 1, 2015. A detour route
is currently designated with signing. The scheduled work
at the Old Youngs Bay Bridge includes installation of new
access platforms. Flaggers will control single lane
traffic at the Old Youngs Bay Bridge during construction
when work is occurring as required. Minor delays should
be expected when single lane closures are occurring and
the public is reminded to drive through the area with
caution. Oregon State Police will be enforcing the speed
limit through the work zone area. Oregon State Police
will be enforcing the speed limit through the work zone
area. The project is scheduled to be completed in
November 2017.
OCCURRED: 11/24/2014 00:01:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 199171
CREATED: 11/24/2014 09:36:33
UPDATED: 03/02/2015 11:11:14
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------

000
SXUS46 KPQR 021912
STOOR
OREGON DEPARTMENT OF TRANSPORTATION
HIGHWAY TRAVEL CONDITIONS INFORMATION SYSTEM
INCIDENT REPORT
ROUTE: US101B
MILEPOINT: 4.78 to 6.89
AFFECTED LANES: (Westbound) Median, All Lanes, Shoulder
(Eastbound) Median, All Lanes, Shoulder
LOCATION: From: US101B, 2 miles West of Astoria
To: US101B, Astoria
COMMENTS: Bridge construction is occurring at the Old Youngs Bay
bridge on US101 Business, one lane traffic with flaggers,
use caution. US101(Bus.): Old Youngs Bay & Lewis & Clark
River Bridges (Warrenton - Astoria Highway, mile post
4.78 and 6.89) This project consists of performing bridge
rehabilitation work at both the Old Youngs Bay and Lewis
& Clark River Bridges along US101(Bus.). The scheduled
work includes reconstruction of the Lewis & Clark River
Bridge. The Lewis & Clark River Bridge is now closed to
facilitate construction activities. This full closure is
anticipated to last until August 1, 2015. A detour route
is currently designated with signing. The scheduled work
at the Old Youngs Bay Bridge includes installation of new
access platforms. Flaggers will control single lane
traffic at the Old Youngs Bay Bridge during construction
when work is occurring as required. Minor delays should
be expected when single lane closures are occurring and
the public is reminded to drive through the area with
caution. Oregon State Police will be enforcing the speed
limit through the work zone area. Oregon State Police
will be enforcing the speed limit through the work zone
area. The project is scheduled to be completed in
November 2017.
OCCURRED: 11/24/2014 00:01:00
CATEGORY: C - Construction Work
SEVERITY: 1 - Estimated delay under 20 minutes
INCIDENT ID: 199171
CREATED: 11/24/2014 09:36:33
UPDATED: 03/02/2015 11:11:14
CONTACT NAME: Dave True
CONTACT PHONE: (503) 325-4732
-------------------------------------------------------------