The Special General Meeting passed a motion that we allocate up to a further 95K for South Bay and up to 10K for the Pier Ramp.

At South Bay

Current plan is that we finish off the left side looking down (which has some concrete to pour at the edges, one pole to put in, then the clip-on replaced).

This to be done as soon as can be arranged (with low tides, weather, and getting people together).

Completion of the work on the other side will wait until next autumn, as it will require closing the right side looking out for 2-3 months, pouring 3 slabs, then putting them in place. That will be done once traffic volumes reduce at the end of summer.

Also discussed at the meeting was the proposed Taiapure regulations. Of particular concern was the proposed restriction to 3 butterfish, when butterfish stocks are particularly high due to the set net ban.