Mr and Mrs Clark - Mirfield - Fitted kitchen

Week four of the new extension first day of internal alterations ready for the kitchen. Day 2 all the steels in ready for Monday .day 3 floors taken up ready for insolation ,electrical works started ready for Tuesday day4/5 ceilings all boarded extractor housing built nearly ready for plastering. Day 6 plaster boarding all done ready for plastering on Monday looking great so far. all the units fit granite worktops next.work tops on ready for the glass and flooring . 10 day’s from start too finish. Looking great