Project Timeline

Construction will begin in July 2018 and be completed in May 2019.

Updates

Please check back regularly for updates on the construction at Kruse.

April 26, 2019

New cubbies/lockers and classroom cabinetry installation has begun. HVAC ductwork installation is almost finished. Floor prep is finished and installation of the suspended ceiling is in progress. Exterior fascia and soffit installation and site work for the new parking lot and student drop-off area is in progress.

April 12, 2019

All interior windows have been installed, and all exterior doors have been installed, except for the construction entrance. Exterior brickwork has been finished. Plumbing rough-in work has been completed and electrical and mechanical rough-in work continues. Pipe and ductwork installation is in progress. Drywall installation is finished, taping and painting is in progress.

March 11, 2019

Almost all of the windows have been installed and the installation of exterior doors is in progress. Approximately 75% of the brickwork has been finished. Electrical, plumbing, and rough-in work continues.

February 22, 2019

Installation of windows is in progress. The sprinkler system piping has been completed and passed inspection. Boiler piping and pipe insulating is in progress. HVAC ductwork installation is in progress and drywall installation has begun.

February 8, 2019

All glass in the cafeteria curtain wall system has been installed. HVAC ductwork installation continues, and HVAC-powered fan boxes have been installed. The HVAC units were delivered and set on the roof.

January 24, 2019

The cafeteria curtain wall system is being installed. The storm water management piping has been finished and masons have begun installing face brick on the addition.

January 14, 2019

Installation of the cafeteria curtain wall has begun along with electrical, plumbing, and mechanical rough-in work. The corridor skylights in the new addition have been installed.

January 4, 2019

New underground power lines have been installed and the school's transformer has been replaced. Framing of exterior walls and sheathing, and interior wall framing has been completed. Plumbers have begun rough-in piping work. Three new window openings were cut into three existing classrooms that will capture natural light from the new addition corridor skylights.

December 21, 2018

Roofing work has been completed. Framing of exterior walls and sheathing, along with interior wall framing, is in progress.

November 20, 2018

The structural support steel installation is nearing completion. Steel roof deck installation has been completed and plumbers have completed the roof drain hook-ups into the storm water drain system. Site work for storm water management continues along with the storm water pipe installation.

November 9, 2018

The structural support steel installation has begun. Site work for storm water management continues along with the storm water pipe installation. During the next 2 weeks, structural support steel work will continue followed by the installation of the roof decking.

October 15, 2018

The retention pond excavation has been completed. During the coming weeks, the storm and sanitary site work will begin. The installation of support steel is set to begin soon.

September 10, 2018

The addition was excavated and the concrete footings and foundation walls have been completed. The underground plumbing work is in progress and is scheduled to be finished this week.

August 20, 2018

Site excavation is in progress and excavation. Work is currently in progress to restore both locker rooms for use on August 23.

August 6, 2018

Construction fencing has been installed and excavation work will begin soon. Work on the boiler piping, domestic water lines, electrical conduit, and sprinkler piping in the existing school building has been completed. Support steel in the locker rooms has been installed and parapet walls are set to begin.

July 16, 2018

Contractors have begun preparing for the demolition in both locker room areas. This work will include removing the suspended ceiling, sprinkler system piping, HVAC piping and electrical lighting system to accommodate the roof re-design.