There's a problem with your browser or settings.

Your browser or your browser's settings are not supported. To get the best experience possible, please download a compatible browser. If you know your browser is up to date, you should check to ensure that
javascript is enabled.

NOTE: Final preparations are being completed today in OPF bay 2 to receive Discovery on Friday morning. Landing is scheduled for 1:50 a.m. tomorrow. Favorable weather conditions are forecast with scattered clouds, a few showers 25-30 miles offshore over the Atlantic Ocean, wind from the SE 6-10 knots.

NOTE: Orbital maneuvering system pod functional testing has been completed. Preparations are beginning today for auxiliary power unit lube oil servicing which is scheduled for Friday. Changeout of the aft L-5 reaction control system thruster is scheduled for this weekend. In the Hypergolic Maintenance Facility, testing of the forward reaction control system continues. Testing of the orbiter's cryogenic reactant system is scheduled for next week.

In the Vehicle Assembly Building, stacking of the left solid rocket booster continues and will be completed tomorrow. Stacking of the right booster will begin next week.