Construction on the Kowalsky House Addition and historically preserved 1834 Annex is rapidly nearing completion!

The remaining site work includes: the topcoat on the driveway at Kowalsky and at Mason, seeding and mulching of the surrounding lawns, and the completion of the exterior decking and porch skirting.

The Annex is getting its final coat of interior paint, and the exterior painting should be finished up early the week of May 1st. The wiring in the Addition should be completed by May 5th, and the plumbing/heating is expected to wrap up by the 12th. The flooring work in both buildings is also expected be completed at that point.

At this time, parking behind Kowalsky House and in the driveway between Kowalsky & Wolf Kahn Studios is prohibited, as is foot traffic through the construction zone.

If you have any questions about Kowalsky House construction, please contact the VSC Main Office (802-635-2727) during business hours (weekdays 8:30am-5pm).

During the week of April 4th, the interior trim (windows and doors) in the Kowalsky Addition will be completed, followed by a second coat of interior paint. The construction team will also complete work on the exterior decking, while the roofing team finishes up the porch roof.

In the Kowalsky Annex, the floor finishing will be complete by Friday, 4/7, and the interior trim work will proceed into the week of April 10th. The interior will get a final coat of paint, and the vinyl floors in the baths will be installed. Also during the week of the 10th, the restored original windows are expected to be delivered and installed, after which the Annex exterior will be finished up with some clapboard infilling and a fresh coat of paint.

At this time, construction is occuring between 8am-5pm daily. Parking behind Kowalsky House and in the driveway between Kowalsky & Wolf Kahn Studios is prohibited, as is foot traffic through the construction zone.

If you have any questions about Kowalsky House construction, please contact the VSC Main Office (802-635-2727) during business hours (weekdays 8:30am-5pm).

In the Kowalsky House Annex, interior finishing work is underway: windows, hanging doors and trimming, and stairs.

The Kowalsky House Addition has been sided and a few exterior details will be completed in the coming week. The second floor interior is sheetrocked and taping is in process; the first floor sheetrock is being hung and should be completed soon.

At this time, construction is occuring between 8am-5pm daily. Parking behind Kowalsky House and in the driveway between Kowalsky & Wolf Kahn Studios is prohibited, as is foot traffic through the construction zone.

If you have any questions about Kowalsky House construction, please contact the VSC Main Office (802-635-2727) during business hours (weekdays 8:30am-5pm).

Monday, 3/6, the construction crew will begin priming and painting the interior walls of the Kowalsky Annex. The exterior will also receive a coat of paint, and the historic windows will be reinstalled.

In the Kowalsky Addition, the plumbing rough-in, electrical, and sprinkler work will be completed, and the interior will be insulated. The exterior siding and trim will be finished, and weather-permitting, the roof will be completed.

Construction will occur between 8am-5pm daily. Parking behind Kowalsky House and in the driveway between Kowalsky & Wolf Kahn Studios is prohibited, as is foot traffic through the construction zone.

If you have any questions about Kowalsky House construction, please contact the VSC Main Office (802-635-2727) during business hours (weekdays 8:30am-5pm).