Learners will discover the key project scheduling techniques and procedures including; how to create a network diagram, how to define the importance of the critical path in a project network, and defining project activities float. Also covered are the fundamentals of Bar Charts, Precedence Diagrams, Activity on Arrow, PERT, Range Estimating, and linear project operations and the line of balance.

Из урока

Types of Construction Activity Relationships

This module provides an overview of the types of construction activity relationships encountered in a construction project and how to represent them in an activity precedence diagram.