Welcome to an Engaged Community

There's a better way to personalize your website experience. With myConnection, the profile you create allows you to set up a unique starting point for the tasks and transactions that you want to complete in your time on this website. Use myConnection to gather the information that you most care about from across this website into one central location, giving you greater control over how you connect with your community.

This project involved the rehabilitation of South 7th Street from 6th Avenue to 9th Avenue. The work was completed in three phases: sanitary sewer replacement, concrete repairs, and an asphalt mill and overlay.

The 1st phase, sanitary sewer replacement, took place at 9th Avenue. A manhole and some sewer pipe replacement were completed in June of 2017.

The 2nd phase consisted of concrete repairs. These repairs included new concrete curb and gutter, street pavement, ADA sidewalk and ramps, and alley and driveway approach improvements. This phase began June 27th and was completed on September 7th for a total of 48 out of 43 allowable working days.

The 3rd phase was an asphalt mill and overlay. This phase began on October 16th and was completed on October 17th for a total of 2 out of 5 allowable working days.

Project Benefits:
This project improved stormwater drainage along South 7th Street and provides a safer and more durable pavement surface for vehicles. Pedestrians will benefit from the updated ADA accessible sidewalk ramps, and portions of the sanitary sewer that were replaced will be more reliable and efficient.

Project Status:

Hol Drainage began sanitary sewer replacement work at the intersection of South 7th Street and 9th Avenue East on June 5. Construction on this phase was completed on June 23.

DC Concrete & Construction LLC was awarded the concrete portion of this project on April 17, 2017 for $152,132.50 with a total contingency of $12,500.00. Construction on this phase began on June 27th and ended on September 7th for a total of 48 out of 43 allowable working days.

Norris Asphalt Paving Co. was awarded the asphalt portion of this project on May 15, 2017 for $95,535.00 with a total contingency of $12,500.00. Construction on this phase began on October 16th and ended on October 17th. The asphalt overlay required a total of 2 out of the allowable 5 working days.