Charter for Working Group

The SNA NAU MIB Working Group is chartered to define a set of managed objects for SNA Network Accessible Units. These objects will provide the ability to monitor and control those devices, providing fault, configuration, and performance management, and will be consistent with the SNMP framework and existing SNMP standards.

The working group has completed MIBs for base SNA NAU functions, for LU Type 6.2 or APPC (Advanced Program-to-Program Communication), for APPN (Advanced Peer-to-Peer Networking), for APPN Dependent LU Requester (DLUR) and for APPN HPR (High Performance Routing). The working group is currently working on a MIB for APPN Extended Border Node (EBN) and one to define traps for APPN nodes to send. Work is also beginning on a MIB for APPN HPR in IP networks.

The working group will make sure that its work is aligned with the SNA DLC MIB Working Group, due to the close relationship between the devices being worked on by the two groups.

Milestones

Date

Milestone

Dec 1998

Post revised Internet-Draft of version 2 of the APPC MIB.

Oct 1998

Post Internet-Draft of version 2 of the APPC MIB.

Aug 1998

Submit HPR-IP Internet-Draft to IESG for consideration as a Proposed Standard

Jun 1998

Submit EBN MIB to IESG for consideration as a Proposed Standard.

Jun 1998

Submit APPN Trap MIB Internet-Draft to IESG for consideration as a Proposed Standard

Jun 1998

Submit v2 APPN MIB Internet-Draft to IESG for consideration as a Proposed Standard

Jun 1998

Post HPR-IP MIB Internet-Draft

Done

Post revised APPN Traps MIB Internet-Draft

Done

Post revised APPN MIB v2 Internet-Draft

Done

Post APPN Traps MIB Internet-Draft

Done

Post v2 APPN MIB Internet-Draft

Done

Submit revised EBN MIB Internet-Draft.

Done

Post Internet-Draft of EBN MIB.

Done

Submit HPR MIB Internet-Draft to IESG for consideration as a Proposed Standard.

Done

Submit DLUR MIB to the IESG for consideration as a Proposed Standard.

Done

Submit revised HPR MIB as an Internet-Draft.

Done

Submit the SNA NAU MIB Internet-Draft to the IESG for consideration as a Proposed Standard.

Done

Post Internet-Draft of HPR MIB.

Done

Achieve consensus on the new SNA NAU MIB Internet-Draft.

Done

Submit revised APPN MIB to as an Internet-Draft.

Done

Submit the APPC MIB Internet-Draft to the IESG for consideration as a Proposed Standard.

Done

Post Internet-Draft of the APPN MIB.

Done

Achieve concensus on the final Internet-Draft.

Done

Meet at IETF to review MIB (if necessary).

Done

Post second Internet-Draft of APPC MIB.

Done

Post Internet-Draft of the APPC MIB.

Done

Meet at IETF to review proposed structure/walk through.

Done

Develop and post a single proposal for structure of the MIB module.

Done

Post proprietary MIB modules.

Done

Submit the SNA NAU Services MIB to the IESG fo consideration as a Proposed Standard.