Production Update - 5/25/18

End of week update, just met with the manufacture to discuss the last small changes needed to run the first production run and we were met with some bad new as far as timeline.

After sending in the purchase order for the initial production run I was given a soft June 1st for a first production run. Today the manufacture has hit a delay in getting the raw materials as we changed from using a standard polymer to a glass filled polymer and the supplier has a 4 week delay on the material we need. So the first production run has been pushed to June 21st, with a hope to find the raw materials from an alternate supplier that can meet our needs.

More Updates to come as we look for a new materials supplier and as the launch gets closer. Thank you for your patients to this point and your support. We are getting close and this is in our hopes the last delay we will have.