Siding and trim installation on the front side of building 15 is finished all three floors except by unit 3E.

Accent roof construction on the front side is complete.Standing seam roofing installation chould be finished by January 11-th.

Window installation and wood rot rapairs on the west wall is complete. Siding and trim installation will start on January 5-th. Accent roof construction on west side should be finished by January 8-th.

North side walk: Stack "A" - all sliding doors, French doors and bedroom windows are installed, wood rot repair complete. Ready for siding and trim installation.

Stucco siding installation on the west side wall and front side walkway columns should start on January 11-th

October 16, 2006 Construction Update:

First floor walkway structure is rebuilt. Construction of second floor walkway, and wood rot repairs on west wall of units A - 1, 2 & 3 is now in progress.

October 13, 2006 Construction Update:

Demolition of all three walkways at front entries is finished. Siding removed from south and west walls. Wood rot was discovered in the pilings under the first floor walkway. Center parts of the pilings were drilled to remove all deteriorated wood. Cavities filled with new pressure treated wood and epoxy.

First floor walkway is now being rebuild. After all three walkways are rebuilt, we will start window and door replacement on the South wall, then siding and trim installation. After that, renovation work will move to the West and Norh wals. Electrical and HVAC work should start shortly after we move to the rear side of the building.

Today we have past permanent power inspection. That means we can now connect power to the nine unit building and proceed with interior work. HVAC rough-in, Plumbing rough-in and fire stopping inspections were also passed today.

ATTENTION OWNERS OF UNITS 1-3 A,B, C, D, E

Demolition work has begun on building 2. We will remove and dispose/donate all in-wall air conditioners. Those who want to save their A/C units, please instruct our office by e-mail This email address is being protected from spambots. You need JavaScript enabled to view it. or phone (843) 682-3876 (ask for Jolita) prior to October 2-nd, 2006. Renovation work will start at the south wall of building 2 (front entry and walkway side). We will rebuild exterior walkways first. All 15 units will not be accessible from Monday, September 18, 2006 until October 18, 2006. Power should be shut off on or after October 26,2006. We recoment that you remove any food and beverages from your refrigerators and kitchen cabinets prior to October 26, 2006. Your villas will stay without power and air conditioning for at least few weeks. Please e-mail or call us to find out, when your villa will be accessible prior to power disconnect. It is always good idea to remove any mirrors, paintings and pictures from exterior walls before exterior renovation work. Please remove any valuable items and/or personal belongings from your villa, before interior work starts, or call project supervisor Mindy at 843-298-1634 to instruct him remove certain items from your villa and place them in EURO Construction's warehouse. Please note, our warehouse space is limited, therefore we would not be able to store your furniture and/or appliances. Only smaller items, such as wall mirrors, Pictures, paintings, Tv-s, VCR-s, etc. We will have many diferent subcontractors working inside each villa at the same time. It will not be possible to watch all of them. EURO Construction, Inc. shall not be responsibe for any missing/misplaced items.