CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

10/17/2017
Premier Excavation crews are watering the site as the wind is blowing hard today. Other crews continue finish grading and compacting gravel at the bus loop road for paving this week. Perfection Glass crews continue to install east wing 2nd floor windows as well as window frames at the admin area offices. Chervenell crews continue wrapping window openings with wood on the north wing and installing a wood nailer on the roof section for the walkway between wings. D9's crews are starting to frame the walls of the stage/music storage room area. Other crews continue to install exterior gyp board around the perimeter of the north wing, frame interior walls on the 2nd floor of the north wing, and hang sheetrock on the 2nd floor of the east wing. Cheyenne Electric crews continue to rough-in the classrooms at the 2nd floor of the north wing. Also, their communications and data subcontractor, Paramount, is starting to work in the east wing 1st floor. Columbia River Plumbing crews are working in the east wing 1st floor admin and corridor areas. Their pipe insulator also continues to work at the 2nd floor east wing corridor.

61 and mostly cloudy. 13mph winds out of the SW. High of 70 and low of 43. Humidity is 45%.

Click below for more details

D9 crews continue to hang the perimeter wall exterior gyp board on the north wing. They are nearing completion of this scope of work.

D9 carpenters have started framing the perimeter walls of the stage storage and MDF rooms.

Perfection Glass crews are installing the window frames for the offices at the admin area near the main entry.

Leslie & Campbell crews continue to install the veneer metal panel system on the north side of the east wing.

The 2nd floor walkway between the east and north wing is ready for roofing to start now that the roof drains and parapet nailer cap have been installed.

Bruce HVAC is coordinating the layout for their large main branch line ductwork at the 2nd floor corridor of the east wing.