Progress Status
Progress / Status: Cumulative progress by end of April 2019 was 98.74% against the programmed 99.1%. Time elapsed was 95.21%. Financial Progress is at 98.74% against the planned 99.1%.
Remarks: Civil works commenced in December 2012 and originally scheduled to be complete by November 2017. The completion date was revised to 25 December 2018.

Challenges
•Frequent accidents by reckless drivers and damages to the median rail along the widening section.
•Loss of revenue since the road is open to traffic before having the tolling system operational.
•Vandalism of road signs.