Final vote: 18 April 2013 (last teleconference before staging deadline)

Final staging: 23 April 2013

prov-sem

Outstanding issues on tracker:

There are two: one a placeholder for an external reviewer comment on PROV-CONSTRAINTS, another about the scope/goal of PROV-SEM. Both have been discussed but not addressed in the document yet. I will initiate discussion to ensure that they are addressed in the review version.

Document ready for internal review: April 8

Reviewers: please volunteer, to be finalized at teleconference on April 4. Hopefully most of Satya, Simon, Luc, Paolo, Khalid who reviewed the first release.

Reviews complete by: April 11

Changes incorporate by: April 15

Final vote: 18 April 2013 (last teleconference before staging deadline)

Final staging: 23 April 2013

prov-links

We do not anticipate any significant change to the document. Just a read-through by the editors, and updating of sotd/bibliography.

Outstanding issues on tracker: none

Document ready for internal review: March 28

Reviewers: please volunteer, to be finalized at teleconference

Reviews complete by: April 4

Changes incorporated by: April 11

Final vote: 11 April 2013 (last teleconference before staging deadline)

Final staging: 12 April 2013 (luc non available 13-21)

prov-implementations

We note there are no major changes needed for the implementation report. However, I want our last run of the document to be as late as possible to get as many possible implementations included.

Outstanding issues on tracker: none

Document ready for internal review: April 4

Reviewers: please volunteer, to be finalized at teleconference

Reviews complete by: April 11

Changes incorporate by: April 15

Final vote: 18 April 2013 (last teleconference before staging deadline)