Mechanical demolition is ongoing to remove the standing skeleton of the boiler house building. hand demolition continues in The Refinery building. The removal of the Domino Sugar cranes along the East River is complete and the contractor is completely demobilized. The cranes are currently staged on-site.

At Site E, the noise barrier/perimeter fence installation was completed. Excavation and load-out of the top 5 feet of historic fill is ongoing. The gravel truck ramp is in good condition and protective hay bales were installed around the storm drain inlet as well as proper signage being posted around the site.