I. Pre-design and design

Evaluation of required power and obtaining of specifications for connection to municipal facilities.

Project approval in committees for urban development and architecture.

II. Scheduling and execution of the works

Obtaining of all the necessary initial permit documents and approvals.

Progress control over preservation of facilities designated in design documents, situated near the construction project.

Participating in common with representatives of construction organization in the annual inventory check of completed work (reconciliation act).

Work measurement and receiving of completed work from general contractor providing workmanship responds to approved design and specification, and also drawing up of pay acts.

Participating in external project meetings and checks, carried out by state inspection agencies and committees (administration, State Architectural-and-Constructional Surveillance Inspectorate, other superintendent and coordinate agencies).

Participating in certification and drawing up of acts of hidden and special works, disabling accomplishing of the following works until signing of appropriate acts.

Control of availability and accuracy of primary operating set of documents.

III. Commissioning of a facility

Organization of a reception committee.

Organization and control on carrying out of test of the rigged up equipment and valid presentation of results.

Sampling of water, air, noise measurement, as well as sampling of fallout intensity and radon evidence.

Obtaining of technical specifications certificates.

Obtaining of a permit for heating start-up.

Preparing of documentation which required for electric installation commissioning.

Obtaining of a permit for water use, water dump and waste disposal.

Preparing documentations of completed project for acceptance committee jointly with contractor of engineering.

Participating in the property developer committee in approving of completed facilities from contractor.

Control over corrective actions on the punch list of acceptance committees.

Assignment of all the documentation prepared during construction process (hidden works acts, acts of acceptance of utilities etc., including result acts) to the organization commissioning the facility.