Friday, 8 October 2010

Delay!!!

Yesterday we had at our Vicarage an important meeting! Members of the Community Council met with representatives of IBEX and we discussed the progress of the building works as well as the new programme of works.

As it happened it was necessary to draw a new programme of works, because there are delays.

According to the Progress Report, submitted by the Project Manager Trevor Dean, “We are currently running 7 weeks behind the last recovery programme issued, due predominantly to Contech’s production of reconstituted stone”.

This takes the finishing of works well after Christmas, probably around February.