Progress– A subcontractor is working on the northern path from Hogg Hall to Skillman Library. Next week the concrete subcontractor will start pouring the base for the new pathway.The landscape subcontractor is planting soil and mulch for the new planting beds around the Quad. The masonry subcontractor is installing the new donor wall in front of Acopian.

Clinton Terrace – Clinton Terrace is now open for vehicles and pedestrians.

Gateway Arch (North 3RD Street) – Last week’s rain delayed to this week the painting of the handrail from the bottom of the archway to the first main landing.

President’s House (McCartney and College Ave.) – Crews are constructing a stone wall to replace the old one. Pedestrians should use the sidewalk across the street.

Gateway Entrance (High and McCartney) – A subcontractor will continue demolition this week where new brick walls and sidewalks will be installed. After demolition, footers will be dug and poured for the wall.

About Lafayette

A national leader in graduation rates, undergraduate research, and graduate and mid-career salaries, Lafayette offers the benefits of larger schools with the student-centered approach of a small, undergraduate college. Learn more.