Hi, As far as I have understood RFI is used by buyer to get more info from seller regarding the goods or services to be acquired. I believe buyer can do that just after he receives the proposals in response to the advertisement and even after bidder conference, if more clarification is required on ...

not sure what is the question , post entire questions or refer to which section in rita is the question coming fromif you want to shorten the duration of the project, you should try to shorten the activities on CP.

PMBOK says ‘Duration estimates do not include any lags or leads however it may include some indication of the range of possible results. For example: A range of 2 weeks ± 2 days, which indicates that the activity will take at least 8 days and not more than 12 (assuming a 5-day work week); or A 15% ...

Can you please explain the below statement from Quality Management chapter (Rita) with an example- The costs of conformance should be lower than the costs of nonconformance. Thanks! its simple ensure that projects quality plan is good enough to ensure deliverable's are of required quality. so it wo...

Input like ‘Enterprise environmental factor’ and T&T ‘Meetings’ have not been mentioned in the PMBOK for Implement risk response.Similarly, ‘Expert Judgement’ is not specifically mentioned in PMBOK 6 as T&T for Monitor Risk ITTO. We heard Saket mentioning in videos that EEF will be always t...

We do not have a term called risk matrix in PMBOK, wrt risk KA we have Probability and impact matrix, as poonam described and also mentioned in PMBOK6 11.3.2.6 its a grid representation of the Impact and probability of each risk , that can help us get risk factor of each risk Risk Register can be te...

Hello, Please let me know if my understanding is correct for following tools in control procurement Inspection - Is review of deliverable by seller. Usually checklist is prepared to do inspection., Inspection is T and T used in 3 different KA , as far as procurement is concerned its veryfying the d...

Thank you seema , my question was “why to include “develop project charter” work package in the wbs? “ . Since the charter has been already developed before the creation of wbs. I hope I clarified the question. Thank you again. the reason is simple WBS should capture all the effort and deliverable ...

Hi Team, Please let us know how relevant Lesson 15 & 16 of the course, Agile mindset and Agile practice guide are from PMP exam point of view. Thanks! As of now we do not have enough data points , however based on feedback received from PMBOK6 passed candidate there has been 1-2 Agile related q...

Thanks for your reply but i have a confusion here.. In manage team process we have team performance assessment as an input. In develop team process we have also team performance assessment as an output and recognition and rewards as tools and techniques. not able to judge between manage team and de...

When do you perform stakeholder analysis? A. When defining the project scope B.When developing the project charter C.When creating the project management plan D.When putting changes through change control stakeholder analysis is a continuous process, it starts when Project charter is developed, mat...

You have joined the project during end of planning phase as previous Project manager has left organization and you are presenting project plan subsidiaries and some project documents to steering group for approval. While discussing risk register there is disagreement between 2 influential stakehold...

Hi , I have answered this as option C but the answer in the mock was option D. Please advise. During executing, change requests are raised in the project. The project manager is implementing these changes by following the change management plan. Which parameter/s should be implemented? Choose the b...

Hi , Please advise the correct options for below questions. 1. Which one of the following is the last step of project closing? A- Archive Project Documents - this would be best choice from given options B- Measure customer satisfaction at the end of the project - This is questionable as sometimes c...

Sandy is the project manager and managing procurement for vending machines for IZENBRIDGE office. Contract is signed and delivery is expected to come. When he checks he got confused he received fifteen machine on place of ten. He go back and check the contract which says “vendor to supply ten (15) ...

Below is a question posted by a PMP preparation company that my employer enrolled us for a bootcamp. I got many questions wrong on this guy's test, which is fine. But I want to know how is the queslity of this question in comparison to actual PMP exam. To me, this question was very very ambiguous. ...

Could anybody please explain me answer to this question. Shon is a project manager for a strategic initiative in pharmaceutical company developing cancer drugs. There is perennial challenge in finding resources with right competence within the organization. While Shon’s focus is to manage constrain...

I agree with PMBalaji as well. For new phase to start, initiating process is followed again. So, I also marked Develop Project Charter because what if business need has now changed, hence there may be a change to the SOW etc. These factors need to be re-evaluated. But, per Scardo, the answer was Id...