MoDOT Weekly Report

Posted on Wednesday, July 31, 2013 at 1:33 pm

Schedule for July 29 – August 9
Audrain County
Maintenance
Route Y – Aug. 7-8 road closed from 9 a.m. to 5 p.m. from MO 151 in Monroe County to MO 22 in Audrain County for sealing operations; some areas of the road open to local traffic only, through traffic must use alternate routes during this time.
Various Routes – July 29-Aug. 9 possible intermittent lane closures or slow moving vehicles blocking driving lane for surface and/or roadside maintenance operations in various locations.
Pike County
Construction
MO 79 – Bridge replacement over Little Calumet Creek; 0% complete; schedule delayed due to high water levels; this project will begin after Lost Creek project is opened to traffic, tentatively scheduled for August 31. Estimated Completion: Fall 2013; Troy Project Office
Maintenance
Route M – July 24 one lane traffic 7:30 a.m. to 4 p.m. for pavement repairs at various locations from MO 161 near the Montgomery County line to Route Y.
US 54 Champ Clark Bridge – Aug. 11-14 one lane traffic with a 10 ft. width restriction from noon to 4 p.m. on Sunday and 8 a.m. to 4 p.m. Monday through Wednesday on the Champ Clark Bridge over the Mississippi River at Louisiana for routine bridge inspection.
Various Routes – July 29-Aug. 9 possible intermittent lane closures or slow moving vehicles blocking driving lane for surface and/or roadside maintenance operations in various locations.

Ralls County
Construction
MO 79 – Pavement and shoulder improvements from Third Street Overpass in Marion County to Route E and N junction near Saverton; 10% complete – Phase 1 work is in progress, MO 79 from Continental Cement to Route E/N junction is closed to the traveling public during this phase of the project and open to NB local/residential traffic only. Normal traffic will be routed on signed detour. 24/7 work hours.
Phase 2 is scheduled for Aug.15 – Sep.15, from the MO 79 and Fulton Ave junction continuing south to Continental Cement. This segment will be open to the traveling public during the course of the project with a width restriction of 10 ft. within the project limits. Two-way traffic will be controlled by a timed signal. Detour for this project is available for oversize or permitted loads with width restriction of 11 ft. Estimated Completion: Fall 2013; Hannibal Project Office
Route J – Preventative maintenance on Mark Twain Lake bridges over the Cannon Reservoir and Lick Creek. Work involves substructure repairs and modifications, expansion joint replacement, removal and replacement of asphalt surface and upgrading the existing guardrail. Bridge will be closed for 20-30 days once the structural work begins with some lane closures for surface work. Full bridge closures will not take place between Memorial and Labor Day due to tourism and recreational use of the lake. 6% complete – work temporarily suspended; Estimated Completion: Fall 2013; Macon Project Office
Maintenance
Route CC – Aug. 5-6 road closed from 9 a.m. to 5 p.m. for sealing operations from Griffin Hollow Road at the beginning of State Maintenance to Route H at Center; open to local traffic only, through traffic must use alternate routes during this time.
Various Routes – July 29-Aug. 9 possible intermittent lane closures or slow moving vehicles blocking driving lane for surface and/or roadside maintenance operations in various locations.