The Deepwater Program includes efforts to build or modernize ships and aircraft and to procure other capabilities. In 2002, the Coast Guard contracted with Integrated Coast Guard Systems (ICGS) to manage the acquisition as systems integrator. After a series of project failures, the Coast Guard announced in April 2007 that it would take over the lead role, with future work on individual assets bid competitively, and a program baseline of $24.2 billion was set. In June 2008, GAO reported on the Coast Guard's progress and made several recommendations, which the Coast Guard and the Department of Homeland Security (DHS) have addressed. In response to a Senate report accompanying the DHS Appropriations Bill, 2009, GAO addressed (1) efforts to manage Deepwater, (2) changes in cost and schedule of the assets, and (3) efforts to build an acquisition workforce. GAO reviewed Coast Guard and DHS documents and interviewed officials. GAO recommends that the Coast Guard bring certain assets into compliance with its acquisition processes before exercising additional contract options, consult with DHS regarding an apparent inconsistency between their acquisition policies, and better present asset costs to Congress in its budget submissions.