It looks like you have JavaScript disabled. Please enable JavaScript. znanja uses JavaScript to provide a more interactive experience and to improve response time, so most features will not function without it.

This section expands on the previous material by teaching participants how to assign and replace resources, work with the Team Planner to keep track of who's doing what, detect and eliminate resource conflicts, and learn the art of resource leveling.