The Office of Infrastructure Management will begin reconstruction of the existing parking lot and construction of a new lot.

Update---Service Center Parking Lot

Storm water construction is complete

Construction of the new lot is progressing and should be open for use in early October

The closing of half of the exiting lot will start in October and wrap up mid-November

Project closeout targeted for the end of November (plantings are weather dependent)

In order to meet increased demand for parking at the Washtenaw County Service Center at the corner of Hogback and Washtenaw in Pittsfield Township, the Office of Infrastructure Management will begin reconstruction of the existing parking lot and construction of a new lot. Members of the public will begin to see construction activities begin during the second week of August and construction will continue through the fall.

There are four main phases to the Service Center Parking Lot Reconstruction, which include:

Phase 1: Storm sewer work from the Tower to the DB lot and the construction of a new lot

Phase 2: Reconstruction of the east half of the main lot

Phase 3: Reconstruction of the west half of the main lot

Phase 4: Reconstruction of the drive to Hogback

The storm sewer work will start first at the tower and work out toward the new parking lot. A timeline for the four phases can be found here.