Updating bcwp in ms project 2016

Project Professional only The Enterprise Flag1 through Enterprise Flag20 fields can store any custom task, resource, or assignment flag information as defined by your project management administrator or other user who has administrative permissions.

Project Professional only The Enterprise Project Number1 through Enterprise Project Number40 fields can store any custom project number information as defined by your project management administrator or other user who has administrative permissions.

The Cost field shows the total scheduled or projected cost for a task, resource, or assignment, based on costs already incurred for work performed by resources assigned to the tasks, in addition to the costs planned for the remaining work.

The CV (earned value cost variance) field shows the difference between the projected cost and the actual cost required to achieve the current level of completion up to the status date or today's date.

The Deliverable Type field indicates whether the current task has an associated deliverable, and whether that deliverable is produced by the current task or produced by a separate project or task upon which the current task is dependent.

Project Professional only The Enterprise Cost1 through Enterprise Cost10 fields can store any custom task, resource, or assignment cost information as defined by your project management administrator or other user who has administrative permissions.

A field contains one kind of information and is part of a table, a form view, or the timephased area of a usage view.

Placeholder tasks are manually scheduled tasks that do not have enough information to be scheduled.

When you enter a manually scheduled task without a valid start or finish date and without a valid duration, Microsoft Project designates the task as having a Placeholder task mode.

The Resume field shows the date that the remaining part of a task is scheduled to resume after you enter any progress, for example, % Complete, % Work Complete, Actual Work, Actual Duration, or Actual Start.

Inactive tasks remain available for use in a later phase, a later project, or for reporting or historical purposes.

Inactive tasks no longer affect other tasks or the overall Project schedule.

Search for updating bcwp in ms project 2016:

The Scheduled Start field indicates the date when work on a task is scheduled to begin as calculated by Microsoft Project, based on dependencies, constraints, calendars, and other scheduling factors.