Bwindi Impenetrable Forest (10.01.2016 to 12.31.2016)

You are here

Vegetation sampling that was supposed to start in November 2016 was postponed to January 2017 because we had not yet received the required funds. Currently the funds were confirmed and agreements signed and the work has started.

No camera trapping for this period.

Climate data for October and November 2016 was downloaded and up loaded on the TEAM portal as scheduled. Unfortunately data for December 2016 was found corrupted and we unable to uploaded it for now. We believe the problem is with SD card and not the system or the software because we did a test on a different card and it worked.

Protocol Problems:

Delayed start of the vegetation sampling because of no funds was communicated to the TEAM Technical Director and we were allowed to postpone the activity.

The corrupted SD card with data for December 2016. We informed TEAM and we are working with them to find a solution.

Schedule Problems:

The vegetation sampling that was supposed to start in November 2016 and end in January 2017 was postponed to start January to February 2017. This happened because we had not yet received the funds to run the activity. This change in scheduling was communicated to the TEAM technical director before the decision was taken.