CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

11/3/2017
Chervenell carpenters are wrapping window openings with wood at the Learning Lab classroom. D9 crews continue to hang sheetrock at the stage area walls and soffits as well as hanging high sheetrock in the north wing. Other crews continue sanding and finishing sheetrock at the east wing 2nd floor. Golden Contracting crews are installing perimeter wall insulation on both floors of the north wing. Leslie & Campbell roofing crews are installing roofing on the Learning Lab classroom. Perfection Glass crews are installing windows at the 2nd floor and south side of the east wing. Columbia River Plumbing crews are installing roof drain pipe through the multipurpose room. Other crews are installing hydronic pipe in the east wing corridor and roughing in classrooms in the north wing.

46 and partly cloudy. 3mph winds out of the W. High of 49 and low of 30. Humidity is 66%.

Click below for more details

Perfection Glass received another shipment of windows and is installing the last few windows on the south side of the east wing.

D9 drywall crews are making nice progress on the stage/music room walls and soffits.

Aden Masonry continues to install the veneer masonry block on the southeast corner of the north wing.