Annual Street Rehabilitation and Preventive Maintenance Project

Summer 2018 - Annual Street Rehab Project Information

Public Works is bringing you fresh streets! Be on the lookout for contractor notices 3 days prior to the start of work this August 2018. Approximately one-third of all City streets will be slurry sealed or repaved to improve and maintain pavement quality. Normal construction impacts may include dust, noise, traffic delays and parking restrictions. Project notifications will also be available via the City’s Twitter (@EmeryvilleCA).

Schedule

Completed August 2018

Completed September 2018

September 4 - 7: Telfer Pavement Technologies, LLC performed median removal work on Shellmound Street. Temporary paving/striping will remain until separate contractor (De Silva Gates) performs final paving efforts from curb to curb on Shellmound Street at end of September.

September 10 - 14: Telfer Pavement Technologies, LLC completed preliminary work needed in order to complete slurry seal work on streets throughout town (all red areas of map below).

Work included remaining pothole/digout repairs, crack seal/repair, and various other preliminary items before slurry seal is placed.

September 17 - 21: DeSilva Gates Construction began work on Shellmound Street from the 40th Street Bridge to Shellmound Way.

Contractor adjusted and lowered manholes, gate valves and utilities in the roadway.

Contractor will do digout repairs for larger potholes or failed pavement areas. Most of these locations are near bus stops and near the median areas.

On Thursday, DeSilva Gates Construction will begin Grind and Pave work on Shellmound Street from the 40th Street Bridge to Shellmound Way.

September 17 - 21: Telfer Pavement Technologies, LLC completed slurry seal work throughout City on all red areas on map below.

September 24 - 28: DeSilva Gates Construction completed Grind and Pave work on Shellmound Street from the 40th Street Bridge to Shellmound Way.