The responsibility and role of a Project coordinator is as same as the project manager. The primary duty of a project coordinator is to set the project and each linked processes walking smoothly. The project team obviously needs the coordination of resources, information, equipment and activities. All these works should be done by a project coordinator in the primary stage for satisfaction. If the coordinator of the project can’t resolve any issue, then this case may goes to the project manager. Research shows that the strong correlation is present between productivity and the parts of the trusts. Trust is according to the effective communication, report and conflict management. The cultural differences are playing a vital role in making trust and the multicultural terms should be understood by the managing person.

Adjusting Working Time for Individual Resources

This includes:
For each resource a specific project calendar can be set based on his working times like –standard, 24 hours, night shift or any customized calendar made for the project. Within the specific calendar set for a resource we can set up the individual resource’s schedule. We can mark holiday periods of the resource, change the working hours for a particular resource and also set the working / non-working days. All these are set on the calendar of the resource, but, no changes are made to the general base calendar which is common to the project.

Project Charter

Making Communication Level Easier and Well-Planned!

The project charter has been designed to define the DMAIC phases. It often lists out the details associated with the project title and the role of different Belt Levels, starting and ending date of the projects, benefits of the processes involved, areas of concern and several other measurements.

It is always vital to communicate about the project charter with all the people who are concerned about the process and project. There are some communication considerations which you should know before you do it.

Waste Management – Best Way to Keep the Environment Clean

Waste management is essential described as the collection, processing, recycling, disposal and transport of waste materials. Such waste materials are generated by human activities. Basically waste management is done to decrease the consequence of waste on people’s health, environment and other things in the nature. It is also recommended as the most effective way to recycle some of the resources. People can recycle old newspaper, glass jar, pop cans and many more. By doing, so you are helping the environment as you don’t dispose all these materials. There’re different kinds of waste management which include the removal of soli, gaseous, liquid and radioactive substances. All the different kinds of waste management need different process of removal and these are normally managed by someone who has expertise in this field. In this regard, hiring a professional wouldn’t be a bad idea at all.

MSP 4.5 Entering Pay Rates

There are different kinds of Rates which can be entered for different types of resources.
Standard Rate: For People and equipment, we can add the hourly/ daily, etc. rates in Standard rate. For Material, we can enter the cost of 1Unit here. This is disabled for Cost Resources as, for those values are directly entered at the task.

Setting Up Cost Resources

This includes:

1-What are Cost Resources

2-How to enter Cost Resource Names

A cost resource has only a cost value, no work related value. It does not have any time based parameters (like hrs.) associated with it. It also is not a consumable commodity. Eg. airplane tickets for travelling may be required for a particular task. These will incur a cost, but has work/ material related value. Thus, these don’t affect the scheduling also. These are added so that the such costs can also be tracked in the project plan. Other examples of cost resources can be costs for training, entertainment, dining, etc.

Entering Material Resources

This includes:

1-What are Material Resources
2-How to enter Material Resource Names

Material Resources are resources which get consumed during the project. . E.g in a construction project, bricks, concrete, paints, etc. would be material resources. So, when we enter a Material resource, then work based fields automatically get disabled. MS project takes an assumption that materials are available infinitely. i.e. the materials we add in the resource sheet can be assigned to any number of tasks.

Setting Up Equipment Resources

This includes:

1-What are Equipment Resources

2-How to enter Equipment Resource Names

Equipment Resources are work based resources like people resources. E.g. for a task like excavation - excavator, backhoe etc. are the equipments. They are usually rented on per hour/ day / week basis. These can also have a cost per use. These are not added as Material resources because these are not consumed in the project process

Setting Up People Resources

MS Project defines three basic types of resources.Work Resources – include people and equipment. For these, work is calculated in terms of time based units like, hrs, days, weeks, etc.Material Resources – include materials. These get consumed in the progress of the project.Cost Resources – These neither have an associated work nor get consumed. E.g., travelling costs, training costs, etc.