2 EX­TEN­SION OF METRO TO BALLABHGARH Length- 3.2 km El­e­vated. To­tal Sta­tions 2 El­e­vated. Cu­mu­la­tive phys­i­cal progress of civil works upto June-2018 is 97.20 per­cent. The line is tar­geted for com­ple­tion in Sept/Oct-2018.

3 DIL­SHAD GAR­DEN TO GHAZI­ABAD BUS ADDA Length 9.41 km El­e­vated. To­tal Sta­tions 8 El­e­vated. Cu­mu­la­tive phys­i­cal progress of civil works upto June-2018 is 97 per­cent. The line is tar­geted for com­ple­tion in Sept/Oct-2018 sub­ject to land and fund avail­abil­ity from GDA

4 DWARKA - NAJAFGARH Length 4.295 km out of which 2.754 km is El­e­vated and 1.541 km is Un­der­ground. There are to­tal 3 sta­tions out of which 2 are El­e­vated and 1 is Un­der­ground. Progress of civil works upto June 2018 is 91.08 per­cent. The line is tar­geted for com­ple­tion by June 2019.

5 MAJLIS PARK - SHIV VI­HAR Length 58.596 km out of which 39.479 km is El­e­vated and 19.117 km is Uder­ground. To­tal 38 sta­tions out of which 26 are El­e­vated and 12 are Un­der­ground. Progress of civil works upto June 2018 is 98.67 per­cent. The line is planned to be opened in stages by Sept-18(ex­cept Trilokpuri-San­jay Lake to Mayur Vi­har Pkt-1 sec­tion due to land is­sue at Trilokpuri). The sec­tion Majlis Park to Dur­gabai Desh­mukh South Cam­pus has been opened to pub­lic on 14.03.2018.