Samstag, 11. November 2017 - 17:00 Uhr

With their large production facility on Merritt Island nearing completion of its initial build, construction of their launch pad and testing facilities proceeding well, and a successful first firing of their BE-4 engine, Blue Origin is on track to meet the company’s stated goal of debuting their New Glenn heavy lift launch vehicle sometime in 2020.

Building the foundations – launch pads and test facilities:

Blue Origin is making impressive strides toward their anticipated debut within the orbital space community – with manufacturing facilities, control buildings, launch pad, and testing facilities all making excellent progress toward the company’s stated date of NET 2020 for New Glenn’s introduction.

New Glenn will launch from LC-36 at the Cape Canaveral Air Force Station, where construction of the new launch facility, its hardware, support and integration buildings, lightning protection system, and access roads are ongoing.

According to a recent update provided to the USAF Space & Missile Museum Volunteers by Scott Henderson, director of Orbital Launch Operations for Blue Origin, the company is in the process of driving 200+ foot poles into the ground at LC-36 to support the future launch pad.

All of the concrete that previously served the LC-36A and B pads has been removed; however, instead of hauling the good concrete away, Blue Origin recycled and repurposed it – using the concrete as the base for the new road network needed for the redesigned pad.

In particular, LC-36 will sport both a refurbishment building for recovered New Glenn boosters and an integration facility.

Unlike SpaceX which employs both Return To Launch Site (RTLS) and drone ship landings of their Falcon 9 – and soon to be Falcon Heavy – boosters, Blue Origin has no plans to attempt RTLS landings of New Glenn boosters.

Instead, all New Glenn boosters will land on a ship in the Atlantic Ocean – where the boosters will be safed and then returned to Port Canaveral for refurbishment and reuse.

With specific note to the ship, Mr. Henderson revealed that Blue Origin has purchased – or is very close to finalizing the purchase of – a large ship that will be used for New Glenn booster landings.

The ship in question is expected to arrive in Port Canaveral before the end of the year.

Back at LC-36, a new integration facility will be a 150,000 sq. ft (13,935 sq. m) building that will be used for final assembly of all major launch elements of New Glenn.

According to the 2016 environmental report, the integration facility will be the location where “final mechanical and electrical connections, final integrated [launch vehicle] readiness testing, and final ordnance connections prior to rolling the [vehicle] out to the launch pad” are conducted.

“Payload fueling operations may also be performed in the integration facility, [and the building is] designed to minimize risks to roads and structures outside of Blue Origin’s licensed boundary due to explosive hazards.”

In addition to the buildings, foundations have already been dug, leveled, and poured for the new LOX and methane storage tanks that will hold New Glenn’s propellant before it is pumped into the rocket.

No update was noted for the LH2 tank – though it is likely just as far along or just slightly behind the preps for the methane and LOX tanks.

The methane, LOX, and LH2 tanks are being built to support not only fueling and launch operations of New Glenn from LC-36, but also BE-4 engine test firings at neighboring LC-11 – thus allowing the propellant/oxidizer storage tanks to serve a dual purpose.

LC-11 is LC-36’s neighboring pad to the north, and Blue Origin announced earlier this year that pad 11 will be the site of BE-4 engine acceptance and test firings at the Cape.

“This stand could be designed with a vertical testing configuration for testing the BE-4 engine … indirectly fueled during testing through use of remote [methane] and LOX tanks located in the vicinity of the test stand.”

Also noted by the environmental report, “Acceptance testing of the BE-4 engine will occur at the engine test stand at the former LC-11 area. Each engine tested would have a separate test plan and would require a variety of engine test run durations (measured in seconds) with a maximum total run duration of approximately 500 seconds.”

At most, 30mins of engine testing per month is expected, with about nine tests per month.

Last month, Blue Origin successfully test fired their first BE-4 engine at the company’s site in Texas.

Unlike all of the other companies currently launching orbital rockets from the Cape Canaveral Air Force Station or the Kennedy Space Center, Blue Origin will be distinct in that it will produce all of its rockets at the launch facility itself – specifically in its gigantic production facility under construction on Merritt Island.

Blue Origin will also build their Launch and Landing Control Center, called the L&LCC, as well as their mission support center near the factory building.

The factory building itself is on track for dedication in mid-December and occupancy by February 2018 – though Mr. Henderson notes the building will likely be ready for occupancy a month ahead of schedule in January 2018.

According to Mr. Henderson, the facility will contain the largest carbon AFP (Automated Fiber Placement – advanced method of manufacturing composite materials) machine and the largest autoclave in the world as well as a stir welding machine comparable to what NASA’s SLS program uses.

The facility will largely be used to build the second and third stages for New Glenn, with Blue Origin actually planning to construct very few first stage boosters.

With each first stage booster planned to be reused up to 100 times, the factory will mainly concentrate on – and for large periods of time is only planned to – produce 2nd and 3rd stages.

Mr. Henderson noted that once the first stage boosters are retrieved after flight, their storage will be managed across the refurbishment facility at LC-36 (capable of holding three or four boosters), the integration facility at LC-36 (also capable of holding “at least” three or four boosters), and the Merritt Island production facility (which can hold four boosters).

This would seemingly reveal that Blue Origin plans to rely on roughly only 12 first stage boosters at a time (once New Glenn is fully operational and recovery is “routine”), relying almost exclusively on booster recovery and refurbishment to maintain its first stage boosters manifest.