Friday, 1 November 2013

On Monday I should have posted an update on week 18 of the renovation but I was still recovering from the disappointment of not moving in on the weekend. That's right, we didn't quite make it. The interior would have been fine. We were happy to live without doors on the wardrobes, a few missing lights and a benchtop in the ensuite and outdoor kitchen/laundry. Anything to just be home! But on Friday the floor polishers decided that our bedroom floors really did need polishing so moving in at 7am on Saturday was no longer an option and I was left staring longingly through the french doors!

Master H's Bedroom Floor

It was such a shame after everyone worked so hard all week to finish off the house. The floors came up really well and I'm pleased with how the markings of the 'standard' grade blackbutt flooring match in with our old pine boards.﻿

﻿

New blackbutt flooring in the study, kitchen, living, dining area.

﻿

﻿Big progress was made on the ground floor with the wall sheeting and garage door going in plus our driveway.

Wednesday, 23 October 2013

It has been a very busy week adding the finishing touches to the inside of the house before the floor sanding commenced. The ducted airconditioning was installed, window and door furniture was added, powerpoints and lights were installed and the tiling was completed. Our kitchen island bench was also replaced with a correct sink cutout this time!

The ensuite tiles look amazing even though they are covered in dust from the floor sanding!

On Saturday afternoon I realised that the white subway tiles I had selected for the splashback were too stark. Not good news when the tiler was starting on Monday! So we made a quick dash to a couple of tile shops to select a new option. I was pleased to find a smaller, textured tile with more of an antique white finish. I cringed when the salesman mentioned 'handmade' and 'imported from Italy' but at this late stage it was our only option. Unfortunately the tile wasn't in stock but the lovely people at Meer Tile Market arranged for me to collect it directly from the supplier on Monday. Thankfully I was finishing work early and could fit in a drive to Ormeau! ﻿
﻿

New tiles for the kitchen splashback.

﻿﻿﻿We are still waiting for our master bedroom and ensuite lights to be made and are having endless trouble with our ensuite benchtop. It seems there is no black or white Caesarstone in Australia until December and other suppliers are also out of stock! Anyway, we are pressing on with having the floors polished so that we can move in this weekend.

﻿

The final sand completed and floors cleaned before polishing.

﻿
Outside the house was also buzzing with activity as the painters moved on to the exterior and earthworks were completed in the front yard to allow for concreting our driveway and front porch.

﻿﻿

Framing completed for the garage door and entrance door.

﻿

The rest of the week will involve polishing the floors, paint touch-ups, concreting the driveway, and the erection of the front and back stairs and then we move in on Saturday! The house won't be totally complete but it will be so good to be home!!!

Friday, 27 September 2013

I think I have the renovation blues this week. Combine a severe case of decision fatigue (Ref.-Bungalow Girl), returning to work, no daycare placement for Miss O, a heat wave with all of my summer clothes packed away in the shipping container, 3 out of 4 of us being sick plus a couple of disappointments on site and I'm left feeling very weary! But seeing our front door handle installed was a reminder that it won't be much longer before we return to our home and our life returns to normal.

Much of this week involved the builders completing the sheeting, adding the mouldings and installing the wardrobes.﻿﻿

﻿

New VJs for the guest bedroom wall.

﻿

Miss O's Bedroom door frame.

Miss O's Wardrobe.

Master Bedroom Robes and Ensuite.

﻿

The ensuite was lined ready for waterproofing, the installation of the vanity and tiling. I am really looking forward to seeing the hexagon marble mosiac tiles laid. This week I decided on some wall sconces that will look great above the vanity.

﻿﻿

﻿

The retreat area windows have also been trimmed nicely to frame some more wall sconces.

The final cabinets were added to the kitchen so it is now ready for the benchtops to be installed.

For now I will dream about the house being complete and enjoying this lovely family living area.

Welcome!

Welcome to our Family H.O.M.E. Toddler Master H, Baby Miss O, Hubby M and Mum E reside in an old Queenslander house in Brisbane. Join us on our journey of renovating and decorating our house plus all the joys of family life!