formulating a comprehensive argument with reference to the construction contract, applicable authority and contemporary records;

quantifying the extent of the entitlement to additional payment and / or extension of time; and

compiling the claim documentation motivating the argument for submission.

Audits and ‘Lessons Learnt’ Workshops

MDA audits contemporary records at critical points during the project lifecycle, after completion of the construction works or during closeout to identify causes for commercial risk events having eventuated.