CAPITAL PROJECTS

Amon Creek Elementary

Share

Select a social network to share:

Link to this page

Copy the link above to send in emails.

Construction Report

12/1/2017
D9 drywall finishers added more manpower to the job to start finishing work at the north wing first floor. Other crews continue taping and finishing drywall in the 1st floor admin offices, east wing stairwell, gym skylights and library. Crews are also hanging sheetrock at the 2nd floor of the north wing. Bruce HVAC crews are roughing in at the classrooms and corridors on the 2nd floor of the north wing and the Learning Lab room. DDC crews continue rough-in work in the north wing also. Cheyenne Electric continues installing lights and fire alarms in the ceiling grid at 1st floor east wing classrooms. Aden Masonry crews are installing veneer block on the outside of the music room & stage as well as above the Learning Lab room. HB Painting's wall paper crews are starting to install product in the 2nd floor east wing classrooms. Northwest Linoleum crews are installing floor tile in the 1st floor main restrooms. Beck Cabinetry crews continue installing cabinets in classrooms on the 2nd floor of the east wing.

34 with dense fog. 1mph winds out of the SW. High of 48 and low of 35. Humidity is 99%.

Click below for more details

The large water chiller mechanical unit was hoisted with a crane and set onto the roof yesterday!

Aden Masonry crews have finished the veneer installation around the Learning Lab room and they continue to install veneer block above that elevation.

Northwest Linoleum crews are working on installing floor tile in the 2nd large restroom and entry at the first floor admin area.

Cabinetry installation crews are making nice progress with their classroom installation work on the 2nd floor of the east wing.

Bruce HVAC crews have started installing ductwork in the Learning Lab room and main entry vestibule areas.