The Air Force had originally planned to award a contract for Space Fence systems development in July 2012, but due to internal program reviews and budget re-prioritizations, this date has been delayed to May 2014. In addition, the number of radar sites planned has been reduced from two to one, though DOD plans to have an option under the system developmentcontract to build a second site if needed.