Recent Question/Assignment

Assignment 1 2019Building Estimates and TenderingAssignment 1+50%A report on the factors that +55%influence on the accuracy of early-stage construction cost estimate based on a designed real-life construction project scenario.Estimator ??????Key Instructions0 Follow the given Formatting Guide in the assignment 1 outline in vUWS.Assignment 1Assignment 10 There are three tasks to be done in this assignment.Task 1 : Develop a brief project scenario from the project details given in Column 2 in Table 10 This means; you are required to describe further on the project design, materials used, services & facilities provided, functional area allocation, project duration, project cost etc..E.g. Further development of scenario on design and materials (few elements) as follows:Shape : Complex shaped tower with curved aluminum and glass exterior wall cladding.Walls : Internal walls are finished with premium quality designer wall papers.Floors : Common floor areas are finished with polished granite flooring and all internal floor areas of residential apartments are finished with premium quality designer carpets except for toilets.0 Suggested word limit for this task is 250 wordsAssignment 10 There are three tasks to be done in this assignment.Task 2 : Details of the preliminary estimating method adopted in preparing the early stage construction cost estimate0 You are required to include ;0 Preliminary estimating method usedE.g. Superficial floor area method (describe how this method was used for the chosen project to prepare the early stage cost estimate and why this method was selected)0 What were the information available to prepare the preliminary estimate ?E.g. sketch plans, functional area schedule etc.0 At what stage of the project, the preliminary estimate was prepared ?0 How did you find cost information (various sources)?0 What were the assumptions made when preparing the preliminary estimate ?0 Suggested word limit for this task is 250 wordsAssignment 10 There are three tasks to be done in this assignment.Task 3 : Detailed analysis of the chosen factors that influenced on the accuracy of early stage construction cost estimate and caused the final construction cost of the project to vary significantly from it.0 You are expected to select 2 to 3 factors from the predicted list of factors given in Column 3 in Table 1 for the chosen project scenario.0 Suggested word limit for this task is 500 words.Assignment 10 There are three tasks to be done in this assignment.Task 3 continued…0 Select factorsE.g. of an influencing factor :1. Plant, labour, material shortage and price escalations :0 Analyze factors by providing supporting evidences E.g. for the above factor You could :0 Compare martial, labor and plant market information (availability and price)at the time when the estimate was prepared and the actual construction happened0 Provide information on drastic construction boom in Sydney / Sydney suburbs during 2016 – 20180 Include what % of cost (approximate) of the project was affected with this factor 0 Include some other facts to support your argument(Your facts should support the argument “though you allowed adequately for price escalations in your estimate, drastic change in construction volume during the affected period impacted on the accuracy of your estimate)Assignment 10 There are three tasks to be done in this assignment.Task 3 continued…0 Select factorsE.g. of an influencing factor :1. adverse weather conditions (droughts) made site operations difficult :0 Analyze factors by providing supporting evidences E.g. for the above factor You could :0 Compare the weather condition in Wagga Wagga (temperature, amount of rain) at the time when the estimate was prepared and the actual construction happened0 Provide information on droughts condition in Wagga Wagga and regional NSW during 2016 – 20180 Include what site operations were affected by drought condition and how it affected0 Include what % of cost (approximate) of the project was affected with this factor 0 Include some other facts to support your argument(Your facts should support the argument “though you allowed adequately for adverse weather conditions in your estimate, unpredicted severe drought condition impacted on the accuracy of your estimate)Assignment 10 Suggested information sources :0 lecturers and tutorials0 Published information : Text books, price books, research papers, newspapers, websites etc.0 Information from the industry sources :Example : Developers, Consultants, Contractors, Material suppliers etc.0 Information from relevant authorities and institutionsExample : Banks, councils etc.The evidence of data collection from above sources should be provided in AppendicesMarking CriteriaFor ReferencingAll sources of information, including any interviews undertaken with building firms, which contributed to your assignment, must be acknowledged and referenced using WSU Harvard referencing.0 To refer research articles and books using Harvard see0 http://library.westernsydney.edu.au/main/sites/default/files/cit e_Harvard.pdf0 https://library.westernsydney.edu.au/main/guides/referencingcitation0 To refer interviews using Harvard also see this library video:UWS Library - Referencing a Personal Communication usingUWS Harvard0 https://www.youtube.com/watch?v=JDEnT42mtLkGood Luck with your assignment!

Disclaimer

AustraliaBestTutors.com provides assignment and homework help for guidance and reference purpose only. These papers are not to be submitted as it is. These papers are intended to be used for research and reference purposes only.