St. Nicholas – Nov 4th/ 39 days remaining

Larry ArbuckleNovember 4, 20190 Comments

Note: boarding of ceilings starts Wed morning. All trades to complete work above Ceiling/ including fire stopping and inspections.

# Roofers not onsite. 45-50% of building still not watertight.👎stone being placed and curbs poured. What are we doing behind curbs?? Discuss at meeting tomorrow.Material is being removed and stone is being placed/ parking area. This area will receive stone by end of day.Weeper / Gym/ still not connected.Flooring contractor /ceramic tile/ is onsite. Lockers arrive Dec 1st.We now have water onsite. 👍👍 Sprinkler tree has been built👍👍Again, ceilings are being boarded Wednesday.