News

Construction activity continued to bustle this week

June 21, 2013

The congested site was busy this week with pavement preparations, complicated by the numerous boom lifts being used for exterior painting and siding.

Buildings 1B and 1C are now complete and just waiting for power and gas to be turned on early next week. Building 2 is not far behind; it had a finish coat of paint put on this week and now awaits the vinyl base installation. These first three buildings are now being finish painted on the exterior and landscaping will begin soon so they can be turned over. Building 1A had MEP finishes and carpet installed this week while Building 2 was prime painted. Building 1A siding was completed this week which leaves just Building 2 to complete all of the buildings exterior skins.