Construction is progressing with the exterior siding nearing completion on the steel structure and utilities and other infrastructure improvements occurring on both structures.

Main service electrical improvements were energized by PG&E on June 29th and inspection staff is completing inspections to allow for electric meters to be set for each tenant space. Setting electrical meters will allow for expedited occupancy after tenant improvements are completed by no having to wait for PG&E to schedule meter sets. Due to a number of factors, PG&E has delays in setting meters and completing improvements,

Site grading is progressing and first lift of asphalt and some trees are in place on portions of the south and west sides of the site. Site improvements are proceeding at a rapid pace all around the site.

Tenant improvements for THE LOT and the Slanted Door are progressing. Permits for the Equinox, Pottery Barn, William-Sonoma, and Athleta were issued. Plan checks are in progress for Fieldworks Brewing, Ramen Hiroshi, Boba Guys, West Elm, Roam Artisan Burgers, Mendocino Farms Sandwich Restaurant, and Starbucks, with staff waiting for revised plans to be returned.

Completion of the center is on schedule for November 2018.

Off-site Improvements

Staff issued the SDP and Encroachment Permit for the off-site improvements along Sunset Drive and Bishop Drive adjacent to the City Center Bishop Ranch Project in December 2017.

Off-site improvements include new street lights, traffic signals, a new mid-block signalized pedestrian crossing on Bishop Drive, a new bike trail connection to the Iron Horse Trail, and new enhanced street corners.

Construction of off-site improvements began in January 2018.

Construction Schedule

Bishop Drive: August 13th to September 2nd

Demolish existing curb, gutter, and asphalt

Install concrete curbs and gutter

Install new storm drain inlets

Place new asphalt

install miscellaneous electrical work

install new bus stop and loading zones

Sunset Drive: August 13th to September 2nd

No planned construction

Please be aware that work on Bishop Drive and Sunset Drive may require periodic lane closures. Typically, lane closures will occur during non-peak hours from 9:30 a.m. to 3:30 p.m. When required, night work may occur with lane closures from 8:00 p.m. to 5:00 a.m. Occasional weekend work may also take place.