Construction Updates

Campus Construction Updates

Campus Construction Forum: There will be a campus construction forum on Friday, October
27th from 12:00 - 1:00 pm in Building 2, Room 10. A copy of the presentation can be
accessed here.

August 14, 2017

Dear Campus Community,

In preparation for our new, state-of-the-art Athletic Center & Kinesiology Building,
Building 1 is closed. Classes normally scheduled in Building 1 have been relocated.
Please click on the following links to see the following: listing of relocated classes and map.

Students should check their WebSmart account regularly for course updates. For questions
or concerns, please contact: canconstruction@smccd.edu

Many of you are aware we have a number of projects lined up for Summer 2017 for some
required campus upgrades and in support of our two new facilities - CAN B23 & CAN B1 - that will start construction next
year. Here is an overview of some of the work planned for this Summer and a brief
overview of the timeline:

Cañada B9 - Water Investigation & Testing:

Week of May 29th - Contractor begins to mobilize on site (Lot 1)

Friday, June 2nd - Move out of areas to be tested within CAN B9

Week of June 5th - Scaffolding established at CAN B9; Investigative Testing Work Begins

End of June - Investigative Testing Completes

First week of July - Move back into tested areas CAN B9

Cañada Access Compliance:

Week of May 29th - Contractor mobilizes on site (Lot 1)

End of May - First week of June - Work to replace ramps at CAN B9 begins

June - End of July - Work to replace ramps at CAN B3 / CAN B13 / Parking Lot 4 is
performed

Beginning first week June - Restroom at B22 taken off-line to become new MDF Room
(Main Computer Room)

June - Mid-July - Cabling re-distributed within end of B22 to allow for new data cabling
to terminate at new MDF Room

Mid-July - New cabling locations completed with District IT

Cañada B1 - New Team Room

Mid-June - New Team Room delivered down at Canada Fields

Mid-June - End of July - New Team Room installation to bring new team room on-line

Please note these are approximate timelines. Construction Campus Notices will be sent
to provide more specific information regarding these construction activities.

Thank you for your support as we work to improve our campus for our students.

Measure H (Bond Program) Updates

Kinesiology and Wellness Building (B1): In Fall 2016, Blach Construction and ELS Architecture and Design were selected as
the Design Build Entity for our new Kinesiology and Wellness Building. This semester,
they are working with the campus to validate and refine the programming design. More
information will be provided as it is available.

Science Building (B23): During the fall semester, the District will work to identify and recommend a DBE
for our new Science Building. We can expect to begin the next phase of design and
planning at the start of the spring semester.