Agility@Scale: Strategies for Scaling Agile Software Development

Scott is a Senior Consulting Partner of Scott W. Ambler and Associates, working with organizations around the world to help them to improve their software processes. He provides training, coaching, and mentoring in disciplined agile and lean strategies at both the project and organizational level. He is the founder of the Agile Modeling (AM), Agile Data (AD), Disciplined Agile Delivery (DAD), and Enterprise Unified Process (EUP) methodologies. Scott is the (co-)author of 19 books, including Disciplined Agile Delivery, Refactoring Databases, Agile Modeling, Agile Database Techniques, The Object Primer 3rd Edition, and The Enterprise Unified Process. Scott is a senior contributing editor with Dr. Dobb's Journal and his company home page is ScottWAmbler.com

Agility@Scale: Strategies for Scaling Agile Software Development

It's been awhile since I've posted anything here, but that will soon change. I'm excited about some ideas that I have for upcoming blog postings around disciplined agile architecture and what it means to take a disciplined approach to agile solution delivery. Organizations around the world are finding that Disciplined Agile Delivery (DAD) provides a solid foundation from which to scale agile, and I'm going to continue sharing my observations and experiences about scaling DAD here in this blog.

As many of you may know I left IBM in June 2012, after a six-year stint as Chief Methodologist for IT within IBM Rational, to form Scott Ambler + Associates with Mark Lines. Mark is my co-author on the IBM Press book Disciplined Agile Delivery, a topic I've written about extensively in this blog over the years. Since I left IBM I've remained in contact with several key people within Rational and have started working with them on several fronts. For example Walker Royce, Alan Brown, and myself are co-authoring a paper about scaling agile which we hope will be accepted at a prestigious academic conference in 2013. I'm also working with IBM Rational at the upcoming Agile Development Conference East in Orlando, November 4-9. Both Mark and I will be presenting on DAD and Rational will have a booth and be throwing a party on Wednesday night which I'm looking forward to. Rational has thrown some pretty good conference parties in the past and I'm guessing that they will do so this time too. Hope to see you there.

In short, stay tuned as there's some exciting stuff coming your way soon.

I've recently been working with Mark Lines of UPMentors and we've had some interesting discussions around evolving the Agile Manifesto which I thought I would share here to obtain feedback. Note that this is not any sort of official position of IBM, nothing in my blog is by the way (unless explicitly stated so), nor is it some sort of devious plot to take over the agile world (although if we did have some sort of devious plot, we'd make the exact same claim). What we hope to accomplish is to put some ideas out there in the hopes of getting an interesting conversation going.

Over the past decade we’ve applied the ideas captured in the Agile Manifesto and have learned from our experiences doing so. What we’ve learned has motivated us to suggest changes to the manifesto to reflect the enterprise situations which we have applied agile and lean strategies in. We believe that the changes we’re suggesting are straightforward:

Where the original manifesto focused on software development, a term which too many people have understood to mean only software development, we suggest that it should focus on solution delivery.

Where the original focused on customers, a word that for too many people appears to imply only the end users, we suggest that it focus on the full range of stakeholders instead.

Where the original manifesto focused on development teams, we suggest that the overall IT ecosystem and its improvement be taken into consideration.

Where the original manifesto focused on the understanding of, and observations about, software development at the time there has been some very interesting work done within the lean community since then (and to be fair there was very interesting work done within that community long before the Agile Manifesto was written). We believe that the Agile Manifesto can benefit from lean principles.

February 2011: At the 10th Anniversary of the Agile Manifesto get together several people, including myself, brought up the idea of updating the Agile Manifesto. Unfortunately the decision by the original writers of the manifesto was to adopt a very strict, non-agile change management approach where any changes to the manifesto would need the approval of all 17 of them. So, pretty much zero chance of there ever being any changes (hence the lack of changes so far).

June 2012: This extension to the manifesto was retitled "A Disciplined Agile Manifesto" and published as in the book Disciplined Agile Delivery written by myself and Mark Lines.

The explicit phases of the Unified Process -- Inception, Elaboration, Construction, and Transition -- and their milestones are important strategies for scaling agile software development to meet the real-world needs of modern organizations. Yes, I realize that this is heresy for hard-core agilists who can expound upon the evils of serial development, yet these very same people also take a phased approach to development although are loathe to admit it. The issue is that the UP phases are like seasons of a project: although you'll do the same types of activities all throughout a project, the extent to which you do them and the way in which you do them change depending on your goals. For example, at the beginning of a development project if you want to be effective you need to do basic things like identify the scope of the project, identify a viable architecture strategy, start putting together your team, and obtain support for the project. Towards the end of a project your focus is on the activities surrounding the deployment of your system into production, including end-of-lifecycle testing efforts, training, cleaning up of documentation, piloting the system with a subset of users, and so on. In between you focus on building the system, including analysis, design, testing, and coding of it. Your project clearly progresses through different phases, or call them seasons if the term phase doesn't suit you, whether your team is agile or not.

The UP defines four phases, each of which address a different kind of risk:1. Inception. This phase focuses on addressing business risk by having you drive to scope concurrence amongst your stakeholders. Most projects have a wide range of stakeholdres, and if they don't agree to the scope of the project and recognize that others have conflicting or higher priority needs you project risks getting mired in political infighting. In the Eclipse Way this is called the "Warm Up" iteration and in other agile processes "Iteration 0".2. Elaboration. The goal of this phase is to address technical risk by proving the architecture through code. You do this by building and end-to-end skeleton of your system which implements the highest-risk requirements. Some people will say that this approach isn't agile, that your stakeholders should by the only ones to prioritize requirements. Yes, I agree with that, but I also recognize that there are a wide range of stakeholders, including operations people and enterprise architects who are interested in the technical viability of your approach. I've also noticed that the high-risk requirements are often the high-business-value ones anyway, so you usually need to do very little reorganization of your requirements stack.3. Construction. This phase focuses on implementation risk, addressing it through the creation of working software each iteration. This phase is where you put the flesh onto the skeleton.4. Transition. The goal of this phase is to address deployment risk. There is usually a lot more to deploying software than simply copying a few files onto a server, as I indicated above. Deployment is often a complex and difficult task, one which you often need good guidance to succeed at.

Each phase ends with a milestone review, which could be as simple as a short meeting, where you meet with prime stakeholders who will make a "go/no-go" decision regarding your project. They should consider whether the project still makes sense, perhaps the situation has changed, and that you're addressing the project risks appropriately. This is important for "agile in the small" but also for "agile in the large" because at scale your risks are often much greater. Your prime stakeholders should also verify that you have in fact met the criteria for exiting the phase. For example, if you don't have an end-to-end working skeleton of your system then you're not ready to enter the Construction phase. Holding these sorts of milestone reviews improves your IT governance efforts by giving senior management valuable visibility at the level that they actually need: when you have dozens or hundreds of projects underway, you can't attend all of the daily stand up meetings of each team, nor do you even want to read summary status reports.

These milestone reviews enable you to lower project risk. Last Autumn I ran a survey via Dr. Dobb's Journal (www.ddj.com) which explore how people actually define success for IT projects and how successful we really were. We found that when people define success in their own terms that Agile has a 71% success rate compared with 63% for traditional approaches. Although it's nice to that Agile appears to be lower risk than traditional approaches, a 71% success rate still implies a 29% failure rate. The point is that it behooves us to actively monitor development projects to determine if they're on track, and if not either help them to get back on track or cancel them as soon as we possibly can. Hence the importance of occasional milestone reviews where you make go/no-go decisions. If you're interested in the details behind the project, they can be found at http://www.ambysoft.com/surveys/success2007.html .

Done right, phases are critical to your project success, particularly at scale. Yes, the traditional community seems to have gone overboard with phase-based approaches, but that doesn't mean that we need to make the same mistakes. Let's keep the benefit without the cost of needless bureaucracy.[Read More]

My new paper Scaling Agile: An Executive Guide is now available. As the title suggests the paper overviews how to scale agile strategies to meet your organization's unique needs.

The executive summary:Agile software development is a highly collaborative, quality-focused approach to software and systems delivery, which emphasizes potentially shippable working solutions produced at regular intervals for review and course correction. Built upon the shoulders of iterative development techniques, and standing in stark contrast to traditional serial or sequential software engineering methods, agile software delivery techniques hold such promise that IBM has begun to adopt agile processes throughout its Software Group, an organization with over 25,000 developers. But how can practices originally designed for small teams (10-12) be “scaled up” for significantly larger operations? The answer is what IBM calls “agility@scale.”

There are two primary aspects of scaling agile techniques that you need to consider. First is scaling agile techniques at the project level to address the unique challenges individual project teams face. This is the focus of the Agile Scaling Model (ASM). Second is scaling your agile strategy across your entire IT department, as appropriate. It is fairly straightforward to apply agile on a handful of projects, but it can be very difficult to evolve your organizational culture and structure to fully adopt the agile way of working.

The Agile Scaling Model (ASM) defines a roadmap for effective adoption and tailoring of agile strategies to meet the unique challenges faced by a software and systems delivery team. Teams must first adopt a disciplined delivery lifecycle that scales mainstream agile construction techniques to address the full delivery process, from project initiation to deployment into production. Then teams must determine which agile scaling factors – team size, geographical distribution, regulatory compliance, domain complexity, organizational distribution, technical complexity, organizational complexity, or enterprise discipline, if any — are applicable to a project team and then tailor their adopted strategies accordingly to address their specific range of complexities.

When scaling agile strategies across your entire IT organization you must effectively address five strategic categories — the Five Ps of IT: People, principles, practices, process, and products (i.e., technology and tooling). Depending on your organizational environment the level of focus on each area will vary. What we are finding within many organizations, including IBM, is that the primary gating factor for scaling agile across your entire organization is your organization’s ability to absorb change.

Recently I visited a customer who had adopted Scrum. They were a few sprints, what Scrum calls iterations, into the project and were running into some difficulties. Although I was primarily brought in to educate senior management on disciplined agile software development, I was also asked to sit in on the team’s daily stand-up meeting so that I could hopefully provide some suggestions as to how to address the problems they were running into.

Their work area was fairly typical. They had some whiteboards which they were using for project planning and tracking, with sticky notes to indicate what work had been taken on by each team member. The current status of the task (not yet started, in progress, and completed) was indicated by putting each sticky note in a corresponding column for the status and corresponding column for the team member. This allowed everyone on the team to easily share their status and to see the status of everyone else. On the sides were sketches of the architecture as well as some business oriented models. In addition to Scrum the team had adopted several practices from Agile Modeling, in this case they had done some initial requirements envisioning and architecture envisioning, as well as practices from Extreme Programming (XP) for construction. In short, they had followed a fairly common strategy of combining practices from various agile methods.

This would have worked perfectly fine if they had tailored the practices to reflect the situation that they were in, but instead they adopted them "straight out of the book". First, the team was distributed, with most of the team in the location that I was visiting but some people located in two other distant cities. Therein was the source of most of their problems. The people at the other two locations weren’t getting much value out of the daily stand-up meetings, even though they would dial in, because they couldn’t see the project status information. Although people at this location were trying their best to represent these distant people in the daily stand-ups it wasn’t working well – their status information wasn’t being kept up to date and for some people it was a bit of mystery as to what they were actually working on at all.

This team also had 30 people in it, which isn’t a big deal although it can stretch the limits of the simple modeling and planning tools (in this case paper and whiteboards) that they were using. Because the team was larger they were investing a fair bit of time creating burn down charts at both the iteration/sprint and project levels. One of the unfortunate implications of using manual tools for project management is that any associated metric/status reporting in turn becomes manual as well. Considering how the agile community is so concerned with working efficiently, I find it comical that we have a tendency to overlook our own potentially unnecessary bureaucracy such as this.

The problem was that the team was applying strategies, in this case using sticky notes and whiteboards to capture the detailed iteration plan, applying similar strategies to capture key models, and were verbally relaying of status information between sub-teams. There are perfectly fine strategies for smaller co-located teams, but not so good for large or distributed teams. The solution was to recognize that they were in an Agility@Scale situation and needed to tailor their approach to reflect this fact. In this case they needed to forgo some of the manual tools and instead use electronic tooling such as Rational Team Concert (RTC) to share information across disparate locations, in particular the work assignment and corresponding status information. RTC also creates common agile reports such as burn-down charts based on the activities of the developers, providing accurate (nearly) real-time information while removing the burden of status reporting. The RTC project dashboard does more than just this, to see an actual example of one visit www.jazz.net to see the dashboard for the RTC development team itself. You can also see their actual work item list too, a more advanced version of Scrum’s product and sprint backlogs.[Read More]

Test-driven development (TDD) is a common agile programming technique which has both specification and validation aspects. With TDD, you specify your software in detail on a just-in-time (JIT) basis via executable tests that are run in a regression manner to confirm that the system works to your current understanding of what your stakeholders require.

TDD is the combination of test-first development (TFD) and refactoring. With TFD, you write a single test (at either the requirements level with customer/acceptance tests or the design level with developer tests) and then you write just enough software to fulfill that test. Refactoring is a technique where you make a small change to your existing code to improve its design without changing its semantics.

TDD offers several benefits:1. It enables you to take small, safe steps during development, increasing programmer productivity.2. It increases quality. Agile developers are doing more testing, and doing it more often, than ever before. We're also fixing the problems that we find right on the spot.3. It helps to push validation activities early in the lifecycle, decreasing the average cost to fix defects (which rises exponentially the longer it takes you to detect them).4. Through single sourcing information, by treating tests as both specifications and as tests, we reduce the work required, increasing productivity.5. We leave behind valuable, up-to-date, detailed specifications for the people who come after us. Have you ever met a maintenance programmer who wouldn't want a full regression test suite for the code that they're working with?

But TDD isn't perfect. Although TDD is great at specifying code at a fine-grain level, tests simply don't scale to address higher level business process and architectural issues. Agile Model Driven Development (AMDD) enables you to scale TDD through initial envisioning of the requirements and architecture as well as just-in-time (JIT) modeling at the beginning and during construction iterations. To scale requirements-level TDD, you must recognize that customer tests are very good at specifying the details, but not so good at providing overall context. High-level business process models, conceptual domain models, and use cases are good at doing so, and these work products are often created as part of your initial requirements envisioning and iteration modeling activities. Similarly, to scale design-level TDD you must recognize that developer tests are very finely grained but once again do not provide overall context. High-level architecture sketches created during envisioning activities help set your initial technical direction. During each construction iteration, you'll do more detailed design modeling to think through critical issues before you implement them via TDD.

You also need to scale the validation aspects of TDD. TDD is in effect an approach to confirmatory testing where you validate the system to the level of your understanding of the requirements. The fundamental challenge with confirmatory testing, and hence TDD, is that it assumes that stakeholders actually know and can describe their requirements. Therefore you need to add investigative testing practices which explore issues that your stakeholders may not have thought of, such as usability issues, system integration issues, production performance issues, security issues, and a multitude of others.

For further reading, I suggest:1. My article "Introduction to TFD/TDD" at http://www.agiledata.org/essays/tdd.html which overviews TDD.2. My February 2008 column in Dr. Dobb's Journal entitled "Scaling TDD" at http://www.ddj.com/architect/205207998 which explores this issue in detail. 3. Andrew Glover's article "In pursuit of code quality: Adventures in behavior-driven development" at http://www.ibm.com/developerworks/java/library/j-cq09187/ which describes a new-and-improved take on TDD called BDD.[Read More]

I'm happy to announce that I've accepted the role of Managing Director of the Scrum Alliance (SA), a part-time position in addition to my duties here at IBM. On the surface this must appear to be a radical and unpredictable departure for me, considering my history of being critical when it comes to some of the past activities of the Scrum Alliance. To be fair, I've actually been critical of the Certified Scrum Master (CSM) scheme, and rightfully so. But I have also actively embraced the good ideas contained in Scrum and have incorporated them, with attribution, in my writings about Disciplined Agile Delivery (DAD) and other agile topics. I believe that I've made this very apparent in this blog and in other sources such as the Agile Modeling site. So, it really isn't such a radical departure for me afterall, although still arguably one that was difficult to predict. In fact, one of the reasons why the Scrum Alliance approached me to be Managing Director is the fact that I have been critical of many of the Scrum community's behaviors.

So, over the next few months you're going to see what I believe to be some welcome changes at the Scrum Alliance. Our first step at serving you better will be to apply agile strategies and principles in the way that we work. Importantly, we'll be taking a three pronged strategy based on respect, clarity, and integrity. We have dubbed this strategy "Scrum Alliance 2.0".

Respecting people

To be more respectful of existing and potential SA members, we will begin executing the following activities:

Adopt respectful language on the site. We've begun a review of the SA web site to identify potentially disrespectful language. For example, on the About page we indicate that Scrum trainers pay for your first two years of SA membership fees. Who do we think we're kidding? Those fees are clearly coming out of the money that you paid to take the training and we shouldn't hide this fact. I believe that our improved clarity strategy, see below, will go a long way to increasing our respectfulness towards others.

Tone down the rhetoric. There's been a lot of rhetoric espoused over the years regarding Scrum, which is true of many other issues within the IT industry and not just Scrum. From now on any rhetoric that we do promote we're going to actually live by. For example, not only are we going to claim that Scrum increases visibility (which it can in fact do) we're going to be an examplar of that by being open ourselves. More on this below.

Deprecate the chicken and pig analogy. Calling people chickens and pigs may be fun at first, and to be fair the analogy helps to cut through some of the politics surrounding many project teams, but the terminology is in fact disrespectful. We can and should do better.

Clarity through openness and honesty

We are also starting to execute on four activities for improving the clarity of how we operate:

Be crystal clear about what "not-for-profit" actually means. This is a wonderfully deceptive term from the US tax system which can make organizations appear far more virtuous than they actually are, which is particularly easy in situations where the audience doesn't have a sophisticated knowledge of finance. Not that I'm implying anything. Although we have taken some steps to explain the implications of what being a "not-for-profit" organization means, we could do a lot more by being less self-serving. Yes, the SA isn't a for-profit organization. The implication of this being that we need to spend the money we rake in, but it doesn't imply that as individuals we can't make a lot of money via our SA work. I'm not taking on the position of Managing Director for free after all, and I'm sure that previous MDs have found the position lucrative.

Publish our salaries. To live the high standards which we espouse through our rhetoric, we're going to be very clear about the way that we operate. This includes publishing the salaries of the employees of the SA and the revenue derived from Scrum training of all of our certified trainers. Part of being respectful to our membership is to be clear about how we spend their hard-earned money.

Publish how we spend the rest of the money. After we pay ourselves, how much do we really spend on supporting user groups, education, and research as we claim? Don't you think you deserve to know? I certainly do, which is why we're going to ensure our finances are no longer opaque. With tens of thousands of members and/or "certified masters" running around out there, it's pretty clear that we making a lot of money. To guarantee that money is being spent appropriately we're going to share with our membership where it's coming from and going to.

Publish our meeting minutes. This will be both in written form, e.g. traditional meeting minutes, as well as recorded form (ideally video but at least audio). The only way that our membership can be assured that we're working in an ethical and integral manner is through complete visibility into our operations.

The fundamental idea here is that the Scrum Alliance should have nothing to hide from our membership. We've preached open and honest communication for years, now we're going to start actually living by those words. Yes, it may be a bit painful to work to this level of clarity, but we feel that you deserve this.

Integrity through actions, not words

Finally, we're taking three actions to increase the overall integrity of the Scrum community:

Increase investment in research. Although we've big claims about support Scrum research over the years, very little has actually come of this due to lack of funding (see discussion of salaries above) which can be seen in the serious lack of research results posted at the SA site. Of the six publications at the site tagged as research results, three were performed by Carnigie Mellon University, the home of the Software Engineering Institute, producers of the CMMI. Although I personally respect the work surrounding the CMMI, not that I agree with all of it, I'm concerned about relying on CMU for half of our Scrum research results. We can and should do a lot better, and the first step is to divert some funds away from our own pockets into research. Having actual empirical results, as opposed to espousing rhetoric about empiricism, will go a long way towards more respectful behavior via actual fact-based discussions. Until then, you may find my IT Survey Results page to be a valuable resource.

Deprecate the Certified ScrumMaster (CSM) certification. Although I would prefer to end this embarrassment immediately, we need to be respectful of the fact that CSM courses have been scheduled several months in advance and some people have already paid for seats in them. So, as of June 30th 2011 the CSM certification will be deprecated. This should give our Certified Scrum Trainers time to rework their business models and focus on more respectable activities.

Existing CSMs must clarify the certification. People who have previously "earned" the CSM designation will be grandfathered in until December 21st, 2012 in accordance with the Mayan Calendar. However, until that time all CSMs who choose to indicate their designation publicly (many CSMs choose not to) in email signatures, business cards and so on must now use the following wording - "Certified ScrumMaster (earned by staying awake during a two/three day training course)". This wording reflects our new desire for clear and open communication as well as for being respectful. Far too many people are fooled by the terms "certified" and "master" and we're going to do our best to reduce this problem through greater clarity.

As I hope you have guessed by now this blog is an April Fool's joke. I have no intention of becoming the Managing Director of the Scrum Alliance and my condolences go out to anyone who would take on this position. This blog posting does however reflect what I would do to bring greater clarity, integrity, and respect to the Scrum community. The Scrum Alliance can and should choose to do a lot better. I hope it has been food for thought.

I recently ran into an interesting issue at a customer organization. This customer is in the process of transitioning to Disciplined Agile Delivery (DAD) and part of that effort is to train, mentor, and coach their people in these new ideas and techniques. The challenge is that some of "their people" are full time employees (FTEs) and some are contractors/consultants. When we were planning an upcoming DAD workshop with them, part of the planning effort was to identify who should get that training, which we're delivering in a just-in-time (JIT) basis on a team-by-team basis. The only people invited to take the training were FTEs because the customer has a policy of not training contractors. I pushed back a bit on this, but they were adamant about not training contractors because their view was that contractors should either have the skills required to do their jobs or be willing to get those skills on their own time. Fair enough, but from an agile team building point of view this isn't ideal.

This situation got me thinking a bit. One issue is that not all contractors are the same. Some are short term contractors that are brought in for a specific purpose, they're paid well, and then they move on. Other contractors stay much longer, sometimes months or even years, and as a result gain deeper knowledge and understanding of your business. For these longer term contractors it seems to me that there is little difference between them and FTEs, perhaps only in the way that they're remunerated. Some countries such as the United States now have laws in place limiting how long someone is allowed to remain a contractor because these similarities lead to interesting legal questions around extending benefits to them.

Another issue is that if you intend to build teams from both FTEs and contractors, it behooves you to ensure that these people get similar training, coaching and mentoring to streamline the transition effort.

Here's the logic I would suggest to address the issue of whether or not to train a contractor:

Is the contractor going to be assigned to a key project/product for the organization? If not, don't train them.

Are they someone you want to keep long term? If not, don't train them and consider not putting them on the new agile team at all.

Does the contractor work for a large service provider? If yes, ask the service provider to cover the costs of training.

Is the contractor an independent or working for a smaller service provider? If yes, include the person in the training if there's room but don't pay their wage during the training period (so you effectively share the investment/cost of training).

An imporant step in scaling your agile strategy is to adopt a Disciplined Agile Delivery (DAD) approach instead of one which is just focused on agile construction. One aspect of adopting a DAD approach it to mature your focus from just producing software to instead providing a solution which meets the needs of its stakeholders within the appropriate economic, cultural, and technical constraints. The fundamental observation is that as IT professionals we do far more than just develop software. Yes, this is clearly important, but in addressing the needs of our stakeholders we will often:

Provide new or upgraded hardware

Change the business/operational processes which stakeholders follow

Change the organizational structure in which our stakeholders work

Update supporting documentation

And yes, develop high-quality software

Although delivery of high-quality, working software is important it is even more important that we deliver high-quality working solutions to our stakeholders. Minimally IT professionals should have the skills and desire to produce good software, but what they really need are the skills and desire to provide good solutions. We need strong technical skills, but we also need strong "soft skills" such as user interface design and process design to name just two.

The shift to a solution-oriented focus from a software-oriented focus requires your agile teams to address some of the software-oriented prejudices which crept into the Agile Manifesto. The people who wrote the manifesto (which I fully endorse) were for the most part software developers, consultants, and in many cases both. It is little wonder that this group would allow a bias towards software development creep into the language of their manifesto.

As you may know I write the agile update newsletter for Dr. Dobb's Journal (DDJ). One of the things that I do for DDJ is run the "State of the IT Union" surveys to find out what IT professionals are actually doing in practice. I invite you to fill out the January 2010 edition of the survey at http://www.surveymonkey.com/s/StateOfITUnion. The survey should take you about 5-7 minutes to complete, and your privacy will be completely protected.

At the end of the survey you will be given the chance to be entered into a draw for one of ten copies of "The Art of Scalability: Scalable Web Architecture, Processes, and Organizations for the Modern Enterprise" by Martin Abbott and Michael Fisher published in December 2009 by Addison Wesley.

The results of this survey will be summarized in a forthcoming newsletter, most likely my March 2010 agile update. Furthermore, this is an open survey, so the source data (without identifying information to protect your privacy), a summary slide deck, and the original source questions will be posted at www.ambysoft.com/surveys/ so that others may analyze the data for their own purposes. Data from previous surveys have been used by university students and professors for their research papers, and hopefully the same will be true of the data from this survey. The results from several other surveys are already posted there, so please feel free to take advantage of this resource.

A common question that I keep running into with customers is whether you can take an agile approach to service oriented architecture (SOA). The quick answer is yes, because Agile is orthogonal to the implementation technologies used. You can take an agile approach developing COBOL applications running on mainframes, fat-client Java applications, multi-tier J2EE applications, and yes, even services. Granted, it's easier to do with some technologies than others, either because of the nature of the technology or because of the supporting tools.

The long answer is "yes, but". You don't adopt an SOA approach for the sheer joy of doing so, instead you very likely want to improve the level of reuse within your organization. To succeed at SOA-driven reuse you need an enterprise focus, something that doesn't appear to be very common on many agile teams. Therein lies the challenge. Several strategies for improving your chances with Agile SOA, and SOA in general, follows:1. Invest in some initial enterprise architecture modeling. You don't need to identify all of the details up front, that would take too long and actually put the effort at risk, but you do need to set a starting point to guide development teams. Identifying the technical architecture is critical, and identifying a few basic services which would provide immediate business value to one or more teams is critical. Involve people from several application project teams to ensure that you get a wide range of input. See http://www.agiledata.org/essays/enterpriseArchitecture.html for a streamlined approach to enterprise architecture modeling. Creating big, detailed models often proves to be a waste of time because development teams are rarely motivated to read mounds of documentation.2. Build out the initial infrastructure on a real application development project. This proves that your SOA strategy actually works and puts the technical foundation in place for future teams. During this period you'll be tempted to try to support several development teams, which is feasible but dramatically increases your risk. It's also tempting to focus simply on getting the infrastructure in place without delivering any business functionality, but this risks producing an ivory-tower architecture that nobody is interested in.3. Spread the service architects out onto application development teams. The people that formulated and then proved your SOA should be actively involved on the development teams that are working with it to ensure that the teams use it appropriately and to ensure that the architects get concrete feedback which they can use to evolve the architecture. When working on agile teams, these people will need to work in a collaborative and evolutionary approach just like other team members.4. Fund reuse separately. I've lost track of the number of organizations that I've run into that fail at reuse because their development teams never have the resources to develop reusable assets. That's simply the nature of the beast -- project teams will always be more interested in addressing their own specific requirements than they are in investing the time and effort to make something reusable. The real problem here is that you expect them to act differently. A better strategy is to have a separate reuse engineering team that has the resources to monitor existing projects to look for potentially reusable assets. When they find said assets this team does the work to harvest the asset, to reengineer it to make it reusable, and then to integrate back into the original source project. The goal is to make it as painless as possible to produce reusable assets such as services. If you expect project teams to do this work out of the goodness of their hearts then you're effectively punishing them when they do the right thing. That's not a very good governance strategy, IMHO.5. The reuse team now owns the asset. Any reusable asset, including services, will need to be maintained, evolved over time, and supported. This isn't free nor is it viable for project teams to do so.

If you're interested, I provide agile strategies for both enterprise architecture and strategic reuse in the book "Enterprise Unified Process". Although written under the assumption that you're taking a RUP-based approach to development, the reality is that the EUP can extend any evolutionary/agile software development process so that it addresses the larger-scale needs of modern IT organizations.

A common misunderstanding about agile software development is that it’s only for co-located teams. Things are definitely easier for co-located teams, and as I found with both the Dr. Dobb’s 2007 and 2008 Agile Adoption surveys (www.ambysoft.com/surveys/) co-located agile teams appear to have a higher success rate than distributed teams, Having said that, many organizations are in fact succeeding at distributed agile development.

I’d like to share some strategies that I’m seeing work in practice, and in this blog posting summarizes generic strategies for distributed teams whether or not they’re agile. These strategies are:1. Do some up front planning. Distributed development is higher risk than co-located development, and one way to address that risk is to think things through. That doesn’t mean that you need to create a monolithic, 1000+ task Gantt chart, but it does mean that you should identify your major dependencies and milestone dates. Effective teams do this planning with the distributed developers actively involved (they are part of the team after all), they strive to consider all associated costs, and in particular they don’t overlook the low probability/high impact risks which often prove to be project killers.

2. Organize the team effectively. Once of the practices of Lean Development Governance (https://www14.software.ibm.com/webapp/iwm/web/preLogin.do?lang=en_US&source=swg-ldg) is to organize your team structure around either your architecture or the lines of business (LOB) supported by the programme that you’re working on. Ideally each sub-team should be responsible for one or more subsystems or modules, something that can be difficult if some of your team works alone from home, to reduce the amount of information sharing and collaboration required between disparate teams. In other words, maximize the responsibilities of the “offshore” team(s) as much as possible. A very common mistake is to organize the subteams around job specialties – for example the architects are in Toronto, the developers in Mumbai, and the testers in Singapore – because to support this team structure you have to create a phenomenal amount of documentation to support communication between the teams.

3. Do some up front modeling. The implication of organizing your team around the architecture (or LOB) is that you also need to do a bit of architecture envisioning up front. Your architecture efforts should provide guidance regarding the shared infrastructure as well as critical development conventions such as coding guidelines and data naming conventions. Architecture envisioning is also a good idea for co-located agile teams too. See http://www.agilemodeling.com/essays/initialArchitectureModeling.htm for strategies to get the benefits of architecture modeling without the costs of needless documentation.

4. Recognize that communication is critical. GDD puts many barriers to communication in place, increasing overall project risk. To overcome these risks you will first need to be aware of them and act accordingly, and second, you’ll need to write more documentation than you would likely prefer. The risks associated with long-distance communication include cultural differences, time-zone differences, and the challenges with written documentation (which is the least effective way to communicate information). I make it a habit of asking open-ended questions so that I can determine whether or not the other people understand the topic under conversation. Particularly I will never ask a yes/no style of question because the simple answer of yes can mean a range of things depending on the culture. It may mean “Yes, I heard you”, “Yes, I understand what you’re saying”, or “Yes, I understand and agree with you”. When you’re dealing with people at other locations it’s good practice to ask them to summarize the conversation in writing, in particular to identify key action items and ownership of them, to ensure that everyone agrees with what was discussed. A good approach is to have the team lead on other end to do the summary so that they own it going forward.

5. Put a good technical infrastructure in place. Automate, automate, automate. In a GDD environment you need to work with collaborative multi-site tools such as ClearCase, ClearQuest, and Jazz Rational Team Concert (www.jazz.net) which enable you to share and evolve your work products (i.e. test scripts, code, documents) effectively.

In my next posting I'll describe a collection of agile-specific strategies for distributed software development teams.[Read More]

In my previous blog posting, http://www.ibm.com/developerworks/blogs/page/ambler?entry=strategies_for_distributed_agile_teams , I overviewed several strategies for improving your effectiveness at geographically distributed development (GDD). Those strategies were fairly generic and directly applicable to both traditional and agile development teams. In this posting I focus on strategies which are more agile in nature, although they could also be applied to more traditional approaches as well. These strategies are:

1. Get the whole team together at the beginning of the project. Your goals are to build rapport amongst the team, to get to know the people that you’re working with to facilitate communication later on, and to better understand the situation on the ground. The implication is that you will need to fly some people around, increasing your initial expenses, an investment that many organizations balk at. The reality is that you will eventually end up paying for travel anyway, either because you actually flew people around or because your communication costs are higher throughout the project. In short, don’t be penny wise and pound foolish.

2. Organize your team around the system architecture. The most effective way to organize a distributed team is around the architecture of the system that you are building, not around the job functions of the people involved. In other words, if your team is in Toronto, Rome, and Bangalore then each subteam should be responsible for one or more subsystems. It would be a mistake to organize the teams around job function, for example to have the architects and analysts in Toronto, the developers in Rome, and the testers in Bangalore because this structure would require significantly more documentation and other forms of communication to coordinate the teams, increasing both cost and risk. As I mentioned in my previous blog posting you will need to invest in some initial architecture envisioning at the beginning of a project to identify the subsystems and their public interfaces, and that to do that you’ll also need to do some initial requirements envisioning to drive this architecture effort. I suggest that you take an Agile Model Driven Development (AMDD) approach to this to enable you to gain the value from modeling without the costs and risks associated with up-front comprehensive modeling and documentation that get many traditional project teams in trouble.

3. Have “daily stand-up meetings”. A common practice on co-located agile teams is to have daily stand-up meetings where people share the status of what they did yesterday, what they intend to do today, and whether they’re running into any problems. These short meetings enable team coordination. Distributed teams can do this as well, the people in a given geographical location can hold local stand-up meetings and then representatives from each location can hold a shared meeting to coordinate the subteams. Whereas local stand-up meetings are held first thing in the morning, distributed daily stand-up meetings may need to be held at unusual times so as to include people at distant locations.

4. Have Ambassadors. Ambassadors are people who travel between sites, often technically senior people or senior business experts, to share information between the subteams. Getting the team together at the beginning of the project sets the foundation for communication, but without continual investment in maintaining effective collaboration between teams you run the risk of your subteams deviating from the overall strategy. These are typically short engagements, a week or two in length, because of the pressures it puts on the people doing the actual traveling. The implication is that you’ll have several people flying between sites at any given time on a reasonable rotation schedule. Because you’ll have some people flying around, your local team rooms should accommodate visitors by having one or more desks available for them to use when they’re visiting.

5. Have Boundary Spanners. A boundary spanner is someone who is located on site who focuses on enabling communication between subteams as well as within their subteam. On large distributed teams you’ll find that you have three flavors of boundary spanners – team leaders who take on project management responsibilities on the subteam, product owners who are responsible for representing the business within the subteam, and architecture owners responsible for technical direction on the team. These boundary spanners will work closely with their peers, having regular coordination meetings across all subteams as well as impromptu one-on-one meetings to deal with specific issues between individual subteams.

6. Ensure that the global team gets the credit it deserves. In both offshoring and nearshoring environments it’s common to see small teams in North America or Europe driving the efforts of significantly larger teams in another country. Yet, at the end of the project it always seems as if the smaller team, often because they work for the direct customer, gets the lion’s share of the credit – unless of course the project failed, then the subcontracting team often seems to get virtually all of the “credit”. This clearly isn’t fair, and it clearly doesn’t promote effective teamwork between the subteams in the future.

7. Take a lean approach to development governance. As I’ve written in the past, effective governance is based on enablement and collaboration instead of the traditional approaches of management and control. Good governance measures progress through regular delivery of working software, not through status reports or delivery of detailed specifications. Good governance is based on the idea of having a living process which changes to reflect lessons learned as your project progresses. In a previous blog posting at http://www.ibm.com/developerworks/blogs/page/ambler?entry=lean_development_governance I’ve discussed lean development governance in greater detail.

The strategies that I’ve described are clearly nothing more than common sense, something that can be said of all agile strategies. Sadly, as Mark Twain lamented, common sense isn’t very common in practice.[Read More]

I just wanted to round out my discussion about agile approaches to geographically distributed development (GDD) with a few important words of advice:1. Get some experience. Worry less about enterprise adoption and instead get started with a small project, or better yet a series of increasingly more complex projects. There will be learning experiences as you build a relationship with the offshore service provider. This advice is applicable whether you’re working with your own offshore division or with an independent service provider.2. Have a long-term staffing strategy. It may be great in the short term to have work done in a lower cost country, but how are you going to transfer the necessary skills to the maintenance and support team. Outsourcing that work is also an option, but it can be a risky one as you would need to build up expertise in “your” systems if you ever decide to insource that work again.3. Be concerned about intellectual property (IP). The rules are different around the world, and you may inadvertently be financing the creation of a new international competitor if you don’t have a clear division of ownership. And yes, this may mean that some components of your systems are still built internally by your own organization.4. Show off locally before you go global. GDD makes things harder to manage, so if you’re struggling to manage local teams you’re really going to struggle managing teams at a distance. Make sure you have local success first and are good at agile development in general. Furthermore, if your agile GDD projects run into trouble, don’t end your local agile adoption just because of difficulties with distributed projects.5. Let your offshore partners lead. The offshore partner likely has more experience than you at successful distributed development, and this is particularly true when you’re dealing with an established service provider.6. Do some reading. There’s a great IBM Redbook entitled “Global Development and Delivery in Practice: Experiences of the IBM Rational India Lab” which can be downloaded free of charge from http://www.redbooks.ibm.com/abstracts/sg247424.html7. Do some viewing. We recorded a Rational Chat a few months ago entitled "Being Agile in a Global Development Environment" which is posted at https://www14.software.ibm.com/webapp/iwm/web/reg/acceptSignup.do?lang=en_US&source=dw-c-wcsdpr&S_PKG=120607&S_TACT=105AGX23&S_CMP=TALKS&cp=UTF-8 . I also gave a keynote on Agile approaches to GDD at Software Development Practices 2007 held in Boston in the Autumn of 2007. The video can be downloaded free of charge from http://www.life20.net/video/scottambler.mov .[Read More]

94% of teams which are claiming to be agile are providing value to stakeholders on a regular basis.

87% of teams which are claiming to be agile are validating their own work.

95% of teams which are claiming to be agile are working closely with stakeholders.

56% of teams which are claiming to be agile are self organizing.

88% of teams which are claiming to be agile are improving the process that they follow throughout the lifecycle.

Teams which are claiming to be agile often aren't. 53% of "agile teams" meet the five criteria, although 72% meet all but the self-organization criteria.

Teams which are moving towards agile but aren't there yet are reasonably close. 39% of those teams meet all five criteria and 63% meet all but self-organization.

I believe that there are several important implications:

Whenever someone claims to be on an agile team you may want to explore that claim a bit deeper.

The low level of self organization may be an indicator of cultural challenges with organizations in that their project managers aren't giving up sufficient control. The Agility at Scale survey in November 2009 found that 59% of respondents who indicated that their organization hadn't adopted agile techniques yet that a rigid culture was hampering their efforts. The IT Governance and Project Management survey in July 2009 discovered that "questionable behaviors", many of which were ethically questionable (I'm being polite), were far too common within IT project management.

Although "agile teams" may not be as agile as they claim, they're still doing better than traditional V-model teams, as revealed (again) by the 2010 IT Project Success survey.

If there was some sort of consensus within the agile community as to the criteria for determining whether a team is agile, I highly suspect that the agileness ratings would increase over time. What gets measured often improves.

However, how agile you are isn't anywhere near as important as getting better at what you're doing. So perhaps I'm barking up the wrong tree on this issue. ;-)