This hands-on course is designed for those who want to learn how to set up and manage projects using Microsoft Project. Students will enter tasks and durations and then create an outline with summary, detail and milestone tasks. Tasks will be linked and students will review strategies to change the types of dependencies between linked tasks. Hard constraints and deadlines will also be applied. Students will create a resource pool with different types of resources and assign resources to tasks. Techniques to deal with overallocated resources will be reviewed and various reports will be generated . During this course, students will also create custom reports, tables and filters. At the end of the course, a baseline will be set and progress will be tracked with students entering actual start dates, actual finish dates and actual durations.

About Avantix Learning courses

Avantix Learning offers live instructor-led classroom (ILC) courses allowing personal interaction between the students and the instructor. We specialize in small classes, typically ranging from 6 to 8 students to ensure an optimal student to instructor ratio.

Our top-notch instructors have years of experience in the business world and students are encouraged to ask questions during our courses. Avantix Learning senior instructors have 15 or more years of experience. A complete profile of the instructor leading a specific course is available on request.