Written By

Category

Product roadmaps help organizations create a vision for product and software development cycles.

At Kohactive, we don't just help our clients build custom software for today–we help them plan for tomorrow. We use many product development frameworks and tools to help them think strategically about their product decisions. One of the most important tools we create with our clients is the product roadmap. The product roadmap is exactly as it sounds, it's a document that helps lay out the product vision for a period of time, typically 12 months. Before we jump into too much detail about product roadmaps, let us discuss why they are needed and how they get created.

Why product roadmaps?

Product Roadmaps are important for several reasons. Most importantly, it serves as a way to communicate key product priorities with internal and external stakeholders in a digestible and understandable way. There’s no need to get into the sprint schedule and user stories. The product roadmap gives a 10,000 ft view of the product and the key areas of emphasis.

The product roadmap also helps structure team alignment on priorities. Due to the way product roadmaps are built, it shows how product priorities align with the vision and strategy. It gives various stakeholders insight and an opportunity to contribute to the key product priorities.

A digital product touches so many parts of an organization. To get buy-in on features and key priorities, it's important to leverage opportunities like the product roadmap development process to get feedback and consensus on the product’s trajectory and regularly communicate progress.

Product roadmaps are also used to determine product positioning. Senior management, marketing, and product team use product roadmaps to identify gaps and opportunities vs. competitors in the market. Using a strategic framework like Porter’s Five Forces or SWOT Analysis, teams can better determine which areas of focus might make the product more competitive over time.

When thinking of a product roadmap, it's important to note that product roadmaps are living and breathing documents. They should always be changing based on resources available, company priorities and market conditions. Ideally, you’d want the roadmap development process to be a cycle that feeds into itself.

Set Strategic

Goals

Gather Key Product Priorities

Prioritize Product Priorities

Develop Roadmap

Communicate roadmap

Rinse and Repeat

Example Product Roadmap

What Goes Into Building A Product Roadmap?

When building a product roadmap, there are many inputs needed to help inform the process.

Internal capacity and capabilitiesWhat are your companies key strengths and weaknesses? Where does your company want to invest this year?

Current Customer/ Client FeedbackGetting some feedback on key priorities for your main customers/clients?

Partnership input/prioritiesWhat are some of the key priorities for partners/ what are they investing in and how might it affect your company?

User ResearchDo you understand the key drivers/ needs for your user? Analytics- Do you have analytics on user behavior/ user needs? Quality user research can help identify opportunities and prioritization.

Competitive BenchmarksWhat are your competitors planning? Where are they investing compared to your cohort?

Company PrioritiesWhere does the company want to focus for the next year? Any potential synergies?

By synthesizing the data from these inputs, you create top-level strategic goals that drive the major product themes From there, the major product themes drive the features that need to be implemented.

Goals

High-level business objectives

Keeps company focused

Helps drive resource allocations

Themes

High-level feature areas (Checkout, Admin, Reporting, ETC)

Used to focus on feature research and focus work

Features

Small and measurable

Sprint level coordination

Most product managers start with the top-down approach when developing a product roadmap because it helps ensure major business goals drive the main themes and features.

Prioritization

Ideally, you’ll have a great list of themes driven by your key strategic goals. In the perfect world, you're able to attack all your goals at once but realistically, you’ll need to identify which areas hold the highest priority.

There are multiple frameworks to help with prioritization. They include but aren’t limited to:

Value vs. Complexity

Value versus Complexity model, evaluate every opportunity based on its business value and its relative complexity to implement. Based on our conversations with product managers this is a common approach, and many product managers go through this assessment instinctively every day.

Buy a Theme/Feature

Often used with stakeholders and customers, buy a feature/theme is an informal activity where you assign a price to a list of features/ themes and customers allocate funds to the features/ themes based on interest and need.

Story Mapping

Breaking down themes into tasks and thinking about how each story connects to the user experience. Used a lot for identifying gaps in the MVP process.

Weighted Scoring

Product managers have developed scoring models to help them think through priorities.

Kano Model

Kano Model focuses on customer delight and investment required. Think of a graph where you’re trying to get the optimal customer delight for the minimal investment required.

Opportunity Scoring

Opportunity scoring is similar to the Kano model where you try to match the level of importance vs. customer satisfaction by scoring each of the variables from 1-10

Affinity Grouping

Affinity grouping is a great internal activity. Have everyone brainstorm opportunities on sticky notes. Then as a team, begin to group similar items together, and then name the groups. Finally, everyone on the team begins to vote on or rank the groups.

Value vs. Complexity Matrix

Putting It All Together

Once inputs, outputs, and prioritization are established, developing the product roadmap document allows the team to synthesize and summarize findings. Once created, the product roadmap is used to gain consensus, present product goals, and communicate key needs on a quarterly basis.

There are many product roadmap planning tools available for teams to build out and maintain the product roadmap.

Another flexible tool that provides various structures to help manage and display your team’s product roadmap.

Honorable Mention:

Trello

Monday

Product Board

Product Roadmaps are not the silver bullet for product success, but they are essential to ensure buy-in. It’s a tool that product teams use to communicate internally and externally with stakeholders about the product vision and goals. It is used to give transparency and gain an understanding of key priorities for the product within a given time frame. Get started today and leverage the product roadmap to get a clearer understanding of your product!