This study examines the possibility of coordinating construction work on two construction sites: excavation of the slope and construction of the base of the road and the laying and landscaping of the beach. The coordination refers to the joint use of machines, and the exploitation of unnecessary material from one site to another. The study determines the time needed for performing all the works.