Added milestone "Submit initial WG draft for RFC5539bis" for review, due January 2014

2014-10-25

Mehmet Ersue

Added milestone "Submit server configuration data model to AD/IESG for consideration as Proposed Standard" for review, due January 2015

2014-10-25

Mehmet Ersue

Added milestone "Submit NETCONF call home mechanism to AD/IESG for consideration as Proposed Standard" for review, due January 2015

2014-10-25

Mehmet Ersue

Changed milestone "Submit RESTCONF to AD/IESG for consideration as Proposed Standard", set due date to January 2015 from August 2014, added draft-ietf-netconf-restconf, draft-ietf-netconf-yang-patch to ...

Changed milestone "Submit RESTCONF to AD/IESG for consideration as Proposed Standard", set due date to January 2015 from August 2014, added draft-ietf-netconf-restconf, draft-ietf-netconf-yang-patch to milestone

2014-10-25

Mehmet Ersue

Changed milestone "Submit RFC5539bis to AD/IESG for consideration as Proposed Standard", set due date to January 2015 from May 2014, added draft-ietf-netconf-rfc5539bis to milestone

2014-10-25

Mehmet Ersue

Changed milestone "Submit zero touch configuration to AD/IESG for consideration as Proposed Standard", set due date to January 2015 from May 2014, added draft-ietf-netconf-zerotouch ...

Changed milestone "Submit zero touch configuration to AD/IESG for consideration as Proposed Standard", set due date to January 2015 from May 2014, added draft-ietf-netconf-zerotouch to milestone

2014-10-25

Mehmet Ersue

Added milestone "WGLC for NETCONF call home mechanism" for review, due December 2014

2014-10-25

Mehmet Ersue

Changed milestone "WGLC for RESTCONF and patch operation drafts", set due date to December 2014 from June 2014, added draft-ietf-netconf-restconf, draft-ietf-netconf-yang-patch to milestone

2014-10-25

Mehmet Ersue

Changed milestone "WGLC for RFC5539bis", set due date to December 2014 from April 2014, added draft-ietf-netconf-rfc5539bis to milestone

2014-10-25

Mehmet Ersue

Deleted milestone "WGLC for call home YANG module"

2014-10-25

Mehmet Ersue

Changed milestone "WGLC for zero touch configuration", set due date to December 2014 from April 2014, added draft-ietf-netconf-zerotouch to milestone

2014-10-25

Mehmet Ersue

Changed milestone "WGLC for NETCONF server configuration data model", set due date to December 2014 from April 2014, added draft-ietf-netconf-server-model to milestone

2014-10-25

Mehmet Ersue

Added milestone "Submit initial WG draft for NETCONF call home mechanism" for review, due August 2014

2014-10-25

Mehmet Ersue

Changed milestone "Submit initial WG draft for zero touch configuration as WG item", set due date to July 2014 from February 2014, resolved as "Done ...

Changed milestone "Submit initial WG draft for zero touch configuration as WG item", set due date to July 2014 from February 2014, resolved as "Done", added draft-ietf-netconf-zerotouch to milestone