A Pilot Survey on Causes of Delay in Malaysian Construction Project

1 Department of Architecture, The National University of Malaysia, Malaysia 2 Department of Civil & Structural Engineering, National University of Malaysia, Malaysia

Abstract

Construction delay is a common problem in the construction industry all over the world. Many researchers seeking the causes of delay in order to reduce the probability of delay to occur. Most researcher identified causes of delay in construction to reduce the possibility of construction project to continued delay. This study is to obtain the holistic delay categories base on Drewin Open Conversion System (DOCS) for the development of a theoretical framework delay and to get the most significant causes of delay in construction industries. There are three main factor of construction delay based on DOCS; input factor, internal factor and external factor. There are130 items on causes of delay and it is divided into 31 categories. This pilot survey is distributed to students and fresh graduates that have educational background in construction. The result shown the main factor that contributes to construction delay are mistakes during construction and unrealistic project durations.

This is an Open Access article distributed under the terms of the Creative Commons Attribution License 4.0, which permits unrestricted use, distribution, and reproduction in any medium, provided the original work is properly cited.

Current usage metrics show cumulative count of Article Views (full-text article views including HTML views, PDF and ePub downloads, according to the available data) and Abstracts Views on Vision4Press platform.

Data correspond to usage on the plateform after 2015. The current usage metrics is available 48-96 hours after online publication and is updated daily on week days.