CIP Monthly Status Report – September 2019

Post Date:11/06/2019

In September, the Treatment Plant Advisory Committee and City Council approved the award of the design-build contract for the performance of preliminary services and discrete portions of the design-build work, referred to as “early work packages” for the Digested Sludge Dewatering Facility Project. Next month, the design-builder and the City will hold a partnering meeting to kick-off the preliminary services for the project.

The City received two bids for the Switchgear Project. Staff will evaluate the bids with the goal of recommending the construction contract for award to TPAC and Council in December.

This month, the contractor for the Digester and Thickener Facilities Upgrade (Digester Upgrade) Project reached two major milestones: 1) the final concrete pour for the new digester roofs, and 2) the final concrete pour for the seismic ring beam foundation. The contractor also completed the exterior insulation on Digester 6.

For the Filter Rehabilitation Project, staff evaluated the five statements of qualifications (SOQs) received and determined that three contractors are qualified to bid on the project.