Support to the physically handicapped, visually impaired, orphans and abandoned children in Uganda, through the Nabagereka Foundation.

This project will provide some equipment to support 3 schools in Kampala: 1. The Kampala School for Physically Handicapped Children in Mengo, 2. The Saalama Children's Center for the Blind in Mukuno, 3. The St. Ponsiano Ngonwe Primary School in Mukuno.

The project budget will include:

$5,500 for supply of plumbing materials and, water tank and construction of water tank stand

$2,000 for dining hall tables and benches

$7,000 for vocational training equipment and new domitory furniture (Beds)

<28-Mar-07> System Entry
Grant paperwork sent to The Rotary Foundation.

<14-May-07> by Philippe Lamoise
Application returned by TRF because of missing report for host club project #55763.

<2-Jun-07> by Philippe Lamoise
Interim report for project #55763 sent to TRF by Sam Farouk.

<25-Jun-07> by Philippe Lamoise
Project will be resubmitted for 2007-08, with the same matching grant number.

<30-Jul-07> System Entry
Grant paperwork sent to The Rotary Foundation.

<14-Aug-07> by Brennan Pate
Received letter from Mary Howard at TRF. The grant application cannot be accepted at this time because the host has outstanding reports for MGs 58269 and 55763.

<24-Sep-07> by Philippe Lamoise
The application was resubmitted to Mary Howard at TRF after Sam Farouk reported that all other projects from his club are current on reporting.

<30-Oct-07> by Philippe Lamoise
Mary Howard requested some additional information on the project.

<16-Nov-07> by Philippe Lamoise
Received email from Mary Howard asking about the collaboration with the Nabagereka Development Foundation, and to clarify the location of the Water System Improvements.

<30-Nov-07> by Philippe Lamoise
Per Mary Howard we do not need to have the Nabagereka Development Foundation listed as a cooperating organization. The water improvement work location still need to be clarified.

<1-Feb-08> by Mukasa Sam Farouk
The water improvement has been replaced with supply of plumbing materials copy of invoice attached

<19-Feb-08> by Philippe Lamoise
All questions have now been answered. Grant forwarded by TRF staff for a decision.

<25-Feb-08> System Entry
Grant approved by The Rotary Foundation.

<2-Mar-08> by Philippe Lamoise
Signed agreement from Torrey Pines sent to TRF and uploaded on webpage.

<6-Mar-08> by Philippe Lamoise
Signed agreement from Kololo sent to TRF and uploaded on webpage.

<3-Apr-08> by Philippe Lamoise
$2,000 contribution from Kololo sent to TRF.

<29-Apr-08> by Philippe Lamoise
$4,700 contribution from Torrey Pines, and a $2,500 contribution for Escondido Sunrise sent to TRF from the Matching Grants Website DAF.

<2-May-08> by Philippe Lamoise
$10,000 contribution from Encinitas Coastal sent to TRF.

<24-Jun-08> by Philippe Lamoise
Funds received from TRF into the bank account in Uganda.

<11-Sep-08> by Philippe Lamoise
Project well on its way. Status report was sent by Sam Farouk.

<27-Nov-08> by Philippe Lamoise
Final Report uploaded to the website.

<20-Mar-09> by Susan Thorning
Last project report may not have been received by TRF.

<8-Apr-09> System Entry
Grant status changed to "Completed".

<8-Apr-09> by Susan Thorning
Mary Howard emailed that the final report has been accepted and the file is now marked closed.