Overall project has progressed to 61.7%.

On May 23rd,
2017 Corpus Christi Liquefaction, LLC submitted a monthly construction progress
report to the Federal Energy Regulatory Commission for the Corpus Christi
Liquefaction Project in Corpus Christi, Texas. The report covered activities
for Corpus Christi Liquefaction Project during the month of April 2017.

The report noted the overall project has progressed to
61.7%. Activities planned for the month of May 2017 are on track.

Engineering has progressed to 100.0%. Procurement has
progressed to 81.4%. Subcontract and direct hire construction work are 31.1%
and 33.7% complete, respectively. The total Project has progressed to 61.7%
complete against the plan of 62.2%.