Note: "Inactive" refers to Strategic Members or PMCs we have not heard from for a while, and have been unable to convince to participate. Those members can become active again at any time. Contact David Williams if questions.

Announcements

Any?

Indigo SR2

Anything?

Juno Plan and Requirements

M4

Any issues? Everyone in? Any exceptions known?

John reminded us that the platform is moving to "Jetty 8" for the Help system in M4, which carries along other 3rd party prereq changes, such as Javax.servlet. (Though, has been well discussed on cross-project, and else where).

We wondered if recent Hudson change would effect our ability to deliver M4 on time. (So, far, we think not, but need to monitor).

Those attending thought plan was "ok" or "good". Sill some concern about length (not so much number of items ... just that it takes a while to read) but no concrete suggestions (and, it was mentioned, better than it was). Hopefully can improve a little every year?

I will send note to planning list, ask for any other comments by Thursday 5 PM Eastern, from anyone who could not attend meeting. Otherwise consider it "done" and send note to cross project list on Friday. (We can make wording or clarification changes anytime, but do not change any substance after M4).

Other clarifications?

Other comments/improvements to plan?

None

Checklist (aka tracker)

From last meeting, concluded there was not resources at Eclipse Foundation to support information on Portal, but we'd add section asking for "statement" in review documentation, as I've written up in the new requirement: Documenting compliance. Need to "disconnect" portal dialogs, tracked in bug 364647.

From last meeting, Longer term, not in time for Juno, fields such as link to rampdown plan, link to accessibility testing, link to API policy, retention policy, etc. will be part of the new "super portal" for projects to fill in, or not, depending on type of release, needs of the project, etc.

Other business

Name that release: Juno+1. Need volunteer to drive community discussion and vote.

Need to "launch" this effort first thing in January.

Goal is to have "completely done" by EclipseCon. We have missed this last two years (at least) since we didn't allow enough time (at least 4 weeks?) for Eclipse Foundation to do their legal vetting of the proposed (and most popular) name.

Chris kindly volunteered to drive the process for the new name (again). Thanks Chris!

Anything else?

Next Meeting

John mentioned Canada's schools (at least, Ottawa's?) are still "out" so he won't be able to attend, but we will still plan on 4th, unless we decide otherwise on planning list. (And, we can always discuss issues on planning list, or have an "extra meeting" in January, or anytime, if issues some up outside the monthly cycle.)