400A, Construction Schedule

This is a tentative schedule of the daily construction at 400A. For the preliminary two to three week look ahead schedule, please click the PDF calendar to the left. The potential for ground vibration is noted in the "Impact" column (None, Small, Moderate, High, Very High).

Daily schedule for dates up to 09.23.2012

Day

Activity

Impact

Monday - 09.10.2012

HVAC

Small

Electrical

Small

Carpentry & Painting

Small

Punch List

Small

Tuesday - 09.11.2012

HVAC

Small

Electrical

Small

Carpentry & Painting

Small

Finishing Touches & Inspection

Small

Wednesday - 09.12.2012

HVAC

Small

Electrical

Small

Carpentry & Painting

Small

Clean Up

Small

Finishing Touches & Inspection

Small

Thursday - 09.13.2012

HVAC

Small

Electrical

Small

Carpentry & Painting

Small

Clean Up

Small

Finishing Touches & Inspection

Small

Friday - 09.14.2012

HVAC

Small

Electrical

Small

Carpentry & Painting

Small

Clean Up

Small

Finishing Touches & Inspection

Small

Saturday - 09.15.2012

No work is scheduled for the weekends

-/-

Sunday - 09.16.2012

No work is scheduled for the weekends

-/-

Monday - 09.17.2012

HVAC

Small

Electrical

Small

Punch List

Small

Tuesday - 09.18.2012

HVAC

Small

Electrical

Small

Punch List

Small

Wednesday - 09.19.2012

HVAC

Small

Electrical

Small

Punch List

Small

Sealant & Caulking

Small

Thursday - 09.20.2012

Punch List

Small

Demobilization

Small

Friday - 09.21.2012

Punch List

Small

Demobilization

Small

Saturday - 09.22.2012

No work is scheduled for the weekends

-/-

Sunday - 09.23.2012

No work is scheduled for the weekends

-/-

The above dates are tentative and are subject to change depending on weather, equipment problems, delivery issues, need for rework to meet specifications, interfering factors, etc. The uncertainty in the dates of these activities increases for farther away days, please check daily for the best updates. Column Line Numbers are posted at each steel column in the Experiment Hall.