PIMS CMS : Commissioning

Introduction

The overall goal of the Commissioning phase is to perform and document dynamic testing, functional testing etc. so that a complete system meets applicable Rules and Regulations and is ready for start-up and operation. Pims CMS (Completion Management System) contains a Commissioning module that allows commissioning activities to be registered and managed in order to achieve a smooth and timely handover of completed systems to operations.

Highlights

PIMS CMS Commissioning module provides a uniform on-line system for the Commissioning Group that utilises common data from the engineering registers. It also enables administration of additional field findings (punch items) and operational modifications identified after system handover.

Main features of PIMS CMS module:

Commissioning Procedures, Activities, Pre Requisites

Daily Log

Vendor Callouts

Administration of Punch Items and additional field findings

Manhours Estimates

Conclusion

The PIMS Commissioning module’s unique functionality and comprehensive reporting system eases the administration of commissioning activities and helps to ensure successful handover of commissioned systems to Operations and in accordance with project schedules