MartinO to start conference call - please dial in using the numbers above.Please be available for Skype Chat in parallel to the call. MartinO will start Skype chat just prior to call.
Skype fallback dial-in - only if less than 5 participants: martin.oberhuber, ddykstal (or david_dykstal), david-k-mcknight, kushal.munir, javier.montalvoorus, tedatteddotnet, michael_scharf, and uwe.stieber.

Bug triage took some time, especially verifying what was still a bug - but time was well invested

Some bugs might need a state like "need to be divided", for example the RemoteTempFiles thing

Others might need combining into plan items; this will be part of 2.0 planning

Perhaps we could be more effective by (a) getting the bugcount down and (b) "doing the right thing right away"

Get the bugcount down for 1.0.1, get simple things off the table

TempFilesCache: Pathlength; Case sensitivity; think about pathname mangling is separate from the decision whether we want the project in the workspace

EFS problems are mostly due to Eclipse Jobs locking the Resource during EFS access -- but on the other hand, we'll need RemoteTempFiles as an Eclipse Resource in order to get the Outline View

Upcoming Work

Top Priorities this week

#1 - Being responsive - on Newsgroup, Mailinglist and bug reports. We'll probably get lots of new users as we have RSE 1.0. Let's nurture our user community and encourage them to become contributors in case they have requests. Make sure that E-Mail notifications are turned on for bugzilla (and probably also the Wiki FAQ etc.)

#2 - Continue fixing bugs and improving documentation - Let's make sure that users who have problems with 1.0 can get a subsequent I-build as patch soon after. Let's make sure users get missing documentation wherever needed. Instead of answering a question by E-Mail, let's fix the corresponding documentation or FAQ and point the users to it.