Description:

This report briefly discusses options presented to the founders of the Temper Tinglary SOHO Art Gallery regarding expanding their business. It looks at the rationale behind the selection of the website project that was presented and paper presents an argument, set forth by way of non-numeric and financial models. The paper recommends hardware and software platforms for the implementation of the project and presents a development methodology. A Microsoft Office Project document that lists tasks and their duration is included with the file. A copy of the contents of this document has also been copied to the paper itself.

From the Paper:

"A known constraint imposed upon the project is budget. It is estimated that the project can be completed within the budget, however various compromises have had to be made in terms of hardware and software in order to remain within budgetary constraints. The project manager and BI consultants have expressed their concern regarding running the website and database server off a desktop PC and the use of Microsoft Access 2007 in order to save on licensing fees. It is felt that while these resources should meet requirements for the project, their scalability is questionable. Future expansion of the system is not within the scope of this project, yet the project team wishes to clarify its stance at this stage regarding the limitations and constraints imposed by the magnitude of the Gallery's project budget."