3
The story so far…. DE-CIX about to replace its production infrastructure –From Force10 switches to Alcatel-Lucent routers –From pure layer 2 switching to MPLS/VPLS routing –From passive to active optical network layer Details of the new architecture were presented at RIPE66 Dublin This is an update about the current state of the migration

4
Artemis New DE-CIX internal tool –Technical customer database –provisioning –configuration Completely written from scratch –19203 lines of code so far –200 man days development time Replaces a lot of over-the-years-grown scripts

5
DE-CIX Apollon – Migration Preparation Database cleanup – comparing reality with database Kickoff meeting with datacenter operators Working closely with the datacenter operators to find the best strategy for each DE-CIX site –Precabling new hardware –On some sites we needed to replace lots of connections to customer –Big “Thank You” to Interxion, Telecity and Level3 for their effort and professionality to help us make these migrations happen

6
DE-CIX Apollon – Migration Preparation - Customers Customers are individually notified at least two weeks in advance And again on the day before the migration Technical list is of course also notified For one site we needed a LOA from each customer, as all fibres had to be replaced. Directly after each individual move the migrated customer is again notified

7
DE-CIX Apollon – State of the migration Three migration windows done 94 customers with 237 ports are already migrated Migrations happen on Wednesdays, starting at midnight Last migration will be on 4th of December

8
Migration – how does it work? Team of four Datacenter engineer on site moving fibres DE-CIX engineer in office doing configuration DE-CIX customer supporter in office updating customers Standby DE-CIX engineer on site for special situations All connected via a phone bridge All having a view on the router logfile to monitor status

9
Migration – how do we do it? Onsite meeting in the week before the migration On the day of the migration: Be at the office at 23:30 Start the phone bridge Start migrating customers at midnight Until finished – with a 10 minute break every hour Write a report and do a handover to the day team