Project has been allottedvideno.CE/CID/PDC/242-45 dated 02-05-2005. Forest land stands diverted. All statutory clearance has been obtained
by the agency. Road works upto head works 3km have been completed. Building for office and residential quarters are completed.

2017-18

M/S Rehbar Engineering ltd.

6

Boniyar SHP

(8 MW)

District Baramullah

(Hapathkhai Nallah)

Allotted vide no.CE/CID/PDC/1015-16 dated 04/01/2008. Clearance obtained from all Deptts. IWT clearance given by MoWR letter no.
3/4/2010-11/3502-03 dated 22/9/2011. Concrete work is in progress at head works & silt basin. Tunnel boring from inlet side are also in
progress. Earthwork is in progress at Forebay & Power house.

2016-17

M/s VRB Hydro Power Ltd.

7

Hirpora SHP

(12 MW)

District Pulwama

(Rambhir Nallah)

Project was allotted vide no. CE/CID/PDC/673-80 dated 20/06/2005. Forest land stands diverted to the project. No permission was given by
Wildlife authorities. Now the company has to change the alignment of water conductor, conversion of open water conductor into pressure
conduit to achieve similar potential parameters. Presently new DPR is in completion stage.

2017-18

M/s Construction Engineers Pvt. Ltd.

8

Mandi SHP

(12.5 MW)

District Poonch (Mandi Nallah)

Work in progress. Platform cutting for water conductor is completed for 1.70Km and earth work in excavation about 300m length water
conductor is in progress.

2016-17

M/s Magpie hydel construction/operation industries Pvt. Ltd.

9

Drung SHP

(5 MW)

District Kathua

(Ujh Nallah)

Land Acquisition clearance in progress.

2016-17

M/s Chenab Valley Leasing Company Jammu

10

Aharbal SHP

(22.5 MW)

District Pulwama

(Vishow Nallah)

Project site surrendered due to tourism and Environmental issues.

M/s JAL

IPP Projects and their status(under Hydroelectric Projects Development Policy 2011)