Mid-City Market – May Update

Below, please find a series of photos showing site progress conditions from the week of May 13, 2013.

Since our last update, the construction activities at Mid-City Market have accelerated considerably and we are seeing the finish line ahead. We have turned over all 11 spaces to tenants, including since the last update Ochsner Medical Center, Verizon Wireless, Five Guys Burgers and Fries, Felipe’s Taqueria, and Pinkberry. Many of the tenants have begun their interior buildout work and are scheduled to open for business starting the first week of July.

At Winn-Dixie, we have completed all of the exterior brick work, interior walls, and are closing out our mechanical, electrical, and plumbing work. The coolers and freezers in the interior are complete, and the large storefront element is nearing completion with the concrete entrance being poured soon. We continue to build out the interior of their space and set equipment prior to completing the interior finishes. The glass and exterior glazing is beginning as well. Additionally, we will be installing the subgrade material, curb and gutter, asphalt, and stamped concrete in the parking and common areas while we complete the remaining Winn-Dixie work.

We are also nearing completion on the remainder of the site that is not in our tenants’ possession.