The guys are out in Kent starting a residing project on the Union Bank Kent Branch in downtown Kent. The weather has actually cooperated so far this morning as the tear down of the existing siding started today. They have decided to use Hardie ColorPlus siding that will look very[…]

The framing on Buildings 7 and 8 is nearing completion as both crews have started setting the trusses. Building 6 siding is nearly complete with the masonry finishing up. Inside Building 6 is picking up with the sheet rock going in both unit 1 and unit 2. For more information[…]

Though I haven’t posted anything in a while the Lakefront Custom in King County continues to progress. The siding looks great while the interior trades prepare to really start ramping up as we wind the project down. We are really looking forward to next week as most of the site[…]

Building 5 got a temporary final yesterday with the actually final coming on Monday. The other buildings continue to progress with the siding on Building 6 well underway. It is the first building that is using the brown siding option. Building 7 and 8 continue with framing as Building 7[…]

Red Leaf Apartments continue as buildings 7 and 8’s framing nears completion. Building 5 is almost ready for occupancy while Building 6 interior trades are in full swing. A/C Electric and Ocean Air are making huge strides on Electrical and HVAC respectively. The nice weather over the last few days[…]

Well the framing on Building 8 started recently marking the finish for this project is near. Building 5 is extremely close to being finaled by the city and receiving the occupancy permit. Building 6 preps for siding installation while the framing crew working on Building 7 have moved on to the[…]

Windows on building 6 wrapped up yesterday while plumbing continues. The drywall on building 5 is nearly complete allowing for the rest of the finish schedule to be generated. Building 7 and 8’s framing has started as well. For more pictures of this project check out our Photo Gallery.

Building 4 is wrapping up at the end of the week while Building 5’s siding is well under way. The framers are finishing up Building 6 so the roofing can be installed and all the foundation work on Building’s 7 and 8 is nearly done and ready for the framing[…]

Building 6’s framing is almost finished as the framers prepare for the delivery of the trusses. Meanwhile the foundation insulation is underway on Buildings 7 and 8 and the siding has just started on Building 5. Building 4 cabinets have begun while the painting and floor coverings are finishing up[…]

Building 6 continues framing while the foundations for Buildings 7 and 8 are completed. Building 3 got its final occupancy permit and 6 of the 7 units were occupied by the tenants within a week. Building 4 continues with framing and sheetrock and is still on schedule to finish by[…]