Blogs

Agility@Scale: Strategies for Scaling Agile Software Development

Scott is a Senior Consulting Partner of Scott W. Ambler and Associates, working with organizations around the world to help them to improve their software processes. He provides training, coaching, and mentoring in disciplined agile and lean strategies at both the project and organizational level. He is the founder of the Agile Modeling (AM), Agile Data (AD), Disciplined Agile Delivery (DAD), and Enterprise Unified Process (EUP) methodologies. Scott is the (co-)author of 19 books, including Disciplined Agile Delivery, Refactoring Databases, Agile Modeling, Agile Database Techniques, The Object Primer 3rd Edition, and The Enterprise Unified Process. Scott is a senior contributing editor with Dr. Dobb's Journal and his company home page is ScottWAmbler.com

I've recently been working with Mark Lines of UPMentors and we've had some interesting discussions around evolving the Agile Manifesto which I thought I would share here to obtain feedback. Note that this is not any sort of official position of IBM, nothing in my blog is by the way (unless explicitly stated so), nor is it some sort of devious plot to take over the agile world (although if we did have some sort of devious plot, we'd make the exact same claim). What we hope to accomplish is to put some ideas out there in the hopes of getting an interesting conversation going.

Over the past decade we’ve applied the ideas captured in the Agile Manifesto and have learned from our experiences doing so. What we’ve learned has motivated us to suggest changes to the manifesto to reflect the enterprise situations which we have applied agile and lean strategies in. We believe that the changes we’re suggesting are straightforward:

Where the original manifesto focused on software development, a term which too many people have understood to mean only software development, we suggest that it should focus on solution delivery.

Where the original focused on customers, a word that for too many people appears to imply only the end users, we suggest that it focus on the full range of stakeholders instead.

Where the original manifesto focused on development teams, we suggest that the overall IT ecosystem and its improvement be taken into consideration.

Where the original manifesto focused on the understanding of, and observations about, software development at the time there has been some very interesting work done within the lean community since then (and to be fair there was very interesting work done within that community long before the Agile Manifesto was written). We believe that the Agile Manifesto can benefit from lean principles.

February 2011: At the 10th Anniversary of the Agile Manifesto get together several people, including myself, brought up the idea of updating the Agile Manifesto. Unfortunately the decision by the original writers of the manifesto was to adopt a very strict, non-agile change management approach where any changes to the manifesto would need the approval of all 17 of them. So, pretty much zero chance of there ever being any changes (hence the lack of changes so far).

June 2012: This extension to the manifesto was retitled "A Disciplined Agile Manifesto" and published as in the book Disciplined Agile Delivery written by myself and Mark Lines.

Contrary to popular belief, agile development teams do in fact model and yes, they even do some up front requirements and architecture modeling. Two of the best practices of Agile Modeling are Requirements Envisioning and Architecture Envisioning where you spend a bit of time at the beginning of the project doing enough initial modeling to get you going in the right direction. The strategy is to take advantage of modeling, which is to communicate and think things through without taking on the risks associated with detailed specifications written early in the lifecycle. In this blog posting I will focus on requirements envisioning, in a future posting I'll cover architecture envisioning.

The goal of initial requirements envisioning is to identify the scope of your effort. You need to do just enough modeling early in the project to come to stakeholder concurrence and answer questions such as what you're going to build, roughly how long it's going to take (give a range), and roughly how much it's likely to cost (once again, give a range). If you can get the right people together in the room, which can sometimes be a logistics challenge but not one that you couldn't choose to overcome, there are very few systems (I suspect less than 5%) that you couldn't initially scope out in a few days or a week. I also suspect that most of the remaining systems could be scoped out with less than 2 weeks of modeling, and if not then I'd take that as an indication that you're taking on too large of a project. I'm not saying that you'll be able to create big detailed specifications during this period, and quite frankly given the problems associated with "Big Requirements Up Front (BRUF)" you really don't want to, but I am saying that you could gain a pretty good understanding of what you need to do. The details, which you'll eventually need, can be elicited throughout the lifecycle when you actually need the information. A common saying in the agile community is that requirements analysis is so important for us that we do it every single day, not just during an initial phase. I'll discuss just in time (JIT) approaches to requirements modeling in a future posting.

To envision the requirements for a business application, you might want to consider creating the following models:

High-level use cases (or user stories). The most detail that I would capture right now would be point form notes for some of the more complex use cases, but the majority just might have a name. The details are best captured on a just-in-time (JIT) basis during construction.

User interface flow diagram. This provides an overview of screens and reports and how they're inter-related. You just need the major screens and reports for now.

User interface sketches. You'll likely want to sketch out a few of the critical screens and reports to give your stakeholders a good gut feeling that you understand what they need. Sketches, not detailed screen specifications, are what's needed at this point in time.

Domain model. A high-level domain model, perhaps using UML or a data modeling notation, which shows major business entities and the relationships between them, can also be incredibly valuable. Listing responsibilities, both data attributes and behaviors, can be left until later iterations.

Process diagrams. A high-level process diagram, plus a few diagrams overviewing some of the critical processes, are likely needed to understand the business flow.

Use-case diagram. Instead of a high-level process diagram you might want to do a high-level use case diagram instead. This is a matter of preference, I likely wouldn't do both.

Glossary definitions. You might want to start identify key business terms now, although I wouldn't put much effort into settling on exact definitions. I've seen too many teams run aground on "analysis paralysis" because they try to define exact terminology before moving forward. Don't fall into this trap.

For small teams simple tools such as whiteboards and paper are usually sufficient for requirements envisioning. But what happens at scale? What if you're working on a large agile team, say of 50 people, 200 people (IBM has delivered software into the marketplace with agile teams of this size), or even 500 people (IBM currently has teams of this size applying agile techniques)? What if your team is distributed? Even if you have people working on different floors of the same building, let alone working from home or working in different cities or countries, then you're distributed (see my postings about distributed agile development). Suddenly whiteboards and paper-based tools (index cards, sticky notes, ...) aren't sufficient. You're still likely to use these sorts of tools in modeling sessions with stakeholders, but because of one or more scaling factors you need to capture your requirements models electronically.

In January Theresa Kratschmer and I gave a webcast entitled Agile Requirements: Collaborative, Contextual, and Correct which overviewed agile approaches to requirements elicitation and management, including requirements envisioning. We also showed how Rational Requirements Composer (RRC) can be used to electronically capture critical requirements information, enabling you to address the needs of large and/or distributed agile teams, while still remaining lightweight and flexible. I suspect that you'll find the webcast to be very illuminating and RRC something that you want to take a look at (the link leads to a trial version). Of course RRC can be used in other situations as well, but that's not what I'm focused on right now.

Teams which find themselves in regulatory environments will likely need to do more than just use RRC, as might very large teams. Regulatory compliance often requires more complex requirements documentation, which in turn requires more sophisticated tools such as DOORS or Requisite Pro, and I would consider using those tools in the types of situations that warrant it. One of the things that people often struggle to understand about agile approaches is that you need to tailor your strategy to reflect the situation at handle. One process size does not fit all, so you will end up using different tools and creating different artifacts to different extents in different situations. Repeatable results, not repeatable processes, is the rule of the day.

Again and again I've seen IT organizations suffering from what I call the "Bureaucracy is Discipline" antipattern. For example, filling out forms and reviewing documents are both bureaucratic activities, neither of which require significant skill nor discipline to accomplish. However, agile practices such as developing potentially shippable software every iteration is easy to say but requires great discipline to accomplish. Respecting the decisions of your stakeholders, particularly those pertaining to requirements prioritization, is easy to talk about but proves to require great discipline in practice (particularly when you don't agree with a decision). It's easy to talk about taking a test-driven approach to development, but in practice it requires significant skill and discipline to actually do.

A "process smell" which indicates that your organization is suffering from this antipattern is a focus on following repeatable processes instead of focusing on repeatable results. An example of repeatable processes is following the same route to work every day regardless of driving conditions. An example of repeatable results is getting to work on time every day, but being willing to change your route as required, bicycling into work instead of driving, taking public transit, and so on. Nobody really cares how you get to work each day (the process), what they really care about is that you got to work on time (the result). Sadly, we've been told for decades now that repeatable processes are critical to our success in IT, yet when you step back and think about that's really a reflection of a bureaucratic approach. On the other hand, a focus on repeatable results is a reflection of a more disciplined approach. Interestingly, the DDJ 2008 Process Framework survey found that given the choice that people would much rather have repeatable results over repeatable processes when it comes to IT.

Mistaking bureaucracy for discipline, or rigour if you prefer that term, is a reflection of the cultural damage that has occurred over the years in IT organizations as the result of traditional philosophies and techniques. Unfortunately, this mistaken belief is a significant inhibitor to software process improvement (SPI) efforts, in particular agile adoption efforts, which must be addressed if you're to be successful. Overcoming this challenge will require a significant cultural shift in some organizations, and many people (particularly the bureaucrats) will find this uncomfortable.

Although it might not be obvious, and important success factor in adopting agile techniques is to be able to determine whether a team is agile or not. The challenge that many organizations face is that many teams will claim to be agile, yet management, who often has little or no experience with agile approaches, cannot tell which claims are true and which are over zealous (I'm being polite). The following are the criteria that I suggest you look for in a disciplined agile team:1. Produce working software on a regular basis. This is one of the 12 principles behind the Agile Manifesto, and in my experience is a critical differentiator between the teams that are agile and those that are merely claiming it. Ideally the team should produce potentially shippable software each iteration. That doesn't mean that they'll deploy the system into production, or the marketplace, each iteration but they could if required to do so. Typically the team will deploy into a pre-production testing environment or a demo enviroment at the end of each iteration (or more often for that matter).2. Do continuous regression testing, and better yet take a Test-Driven Development (TDD) approach. Agile developers test their work to the best of their ability, minimally doing developer regression testing via a continuous integration (CI) strategy and better yet do developer-level TDD. This approach enables development teams to find defects early, thereby reducing the average cost of addressing the defects, it also helps them to deliver higher quality code and to move forward safely when adding or changing functionality.3. Work closely with their stakeholders, ideally on a daily basis. A common practice of agile teams is to have an on-site customer or product owner who prioritizes requirements and provides information on a timely manner to the team. Disciplined agile teams take it one step further and follow the practice active stakeholder participation where the stakeholders get actively involved with modeling and sometimes even development.4. Are self-organizing within a governance framework. Agile teams are self-organizing, which means that the people doing the work determines how the work will be done, they're not told by a manager who may not even be directly involved with the work how it will be done. In other words the team does its own planning, including scheduling and estimation. Disciplined agile teams are self governing within an effective governance framework.5. Regularly reflect on how they work together and then act to improve on their findings. Most agile teams hold a short meeting at the end of each iteration to reflect upon how well things are working and how they could potentially improve the way that they are working together. Sometimes this is done in a more formalized manner in the form of a retrospective, but often it's done informally. The team then acts on one or more of their suggested improvements the next iteration. Disciplined agile teams take this one step further and measure their software process improvement (SPI) progress over time: the act of taking these measures, perhaps via a product such as Rational Self Check, helps to keep the team on track in their SPI efforts.

I have yet to discover an ad-hoc development team which met all five criteria, and most of them rarely meet two or three.

When you are first adopting agile techniques in your organization a common strategy is to run one or more pilot projects. When organizing these projects you typically do as much as you can to make them successful, such as finding:

Projects where the stakeholders are willing to actively work with you.

IT people who are flexible, willing to try new things, and willing to collaborate with one another.

Finding a project which is of medium complexity (therefore it's "real" in the sense that it's significant to your organization) but not one where it can make or break your organization (therefore it's safe to experiment with).

In North America we refer to this as "cherry picking" because you're picking the cherry/best situation that you can find.

Some thoughts:

Being agile may not have been the primary determinant of success. You set up an environment where you have a good relationship with your stakeholders, where you have good people who want to work together, and the project is challenging but not impossible. Oh, and by the way you adopted a few agile techniques as well. Sounds to me that situation you could have adopted a few not-so-agile techniques instead and still succeed. Although my various project success surveys, see my IT surveys page for details, have shown time and again that agile project teams are more successful than traditional project teams I haven't been able to tease out (yet) whether this success is attributable to agile or just attributable to improved project initiation efforts.

When adopting agile/lean widely across your organization, you can't cherry pick any more. For the past few years I've been working with IT organizations that are in the process of adopting agile/lean strategies across their entire organization, not just across a few pilot projects. What these organizations are finding is that they need to find ways to adopt agile where the business isn't as willing to work with IT, where some of the people aren't so flexible or collaborative, where some of the people are narrowly specialized and not as willing to expand their skills, or where the project exhibits scaling factors which motivates you to tailor your agile approach. It's harder to succeed with agile in these situations because they're not as "cherry" as what you've experienced previously. Luckily, if you've been successful previously then you now have some agile experienced people, you have successes to reference, and you've likely overcome some problems even in the cherry situations which you have learned from. So, your cherry successes will hopefully improve your ability to succeed even in "non cherry" situations.

You need to work smarter, not harder. If the source of your success was actually from improved project initiation practices and not from agile, then recognize that and act accordingly. Realistically part of your success was from that and part was from agile, and the organizations that adopt a measured improvement approach potentially have the data to determine which practices lead to success and which didn't. Without the metrics you're effectively flying blind when it comes to deciding how to improve. There is clearly a mandate for smarter work practices within IT, within your organization as a whole for that matter.

If you want to gain more insight into some of the issues that you'll face when adopting agile across your organization, I suspect that you'll find my recent paper Scaling Agile: An Executive Guide to be interesting. I've got a more detailed paper in the works, so stay tuned to this blog.

When adopting agile software development techniques across a large number of teams within your organization it is important to provide a definition for what agile software development is, in addition to criteria for what it means to be agile. Many people will point to the four values of the Agile Manifesto and claim that's a good definition. Well... it might be a good definition for the visionaries and early adopters among us, but for people on the right-hand side of the technology adoption chasm (the early majority, late majority and the laggards) this isn't enough. Don't get me wrong, I'm a firm believer in the agile values but I like to cast them as philosophies instead of as a definition.

At IBM Software Group, the definition of disciplined agile software delivery which we have been sharing with our customers is:Disciplined agile software delivery is an evolutionary (iterative and incremental) approach to delivery which regularly produces high quality software in a cost effective and timely manner. It is performed in a highly collaborative and self-organizing manner, with active stakeholder participation to ensure that the team understand and addresses the changing needs of its stakeholders. Disciplined agile delivery teams provide repeatable results by adopting just the right amount of ceremony for the situation which they face.

I think that this is a pretty good definition, although I have no doubt that we'll evolve it over time.

I also suspect that the agile community will never settle on a common definition for what agile is and more than likely are smart enough not to even try. ;-)Further reading:

I'm often asked by customers for case studies of successful agile adoptions or agile projects in general. This is definitely a valid request, and yes, such case studies exist. But I'm often concerned that the people making these requests don't appreciate the implications of what they're asking for. My concerns with case studies are:

The juicy information is rarely included. The information that you really want to find out, such as what went wrong and why it went wrong, is rarely discussed. If problems, oops I mean "challenges", are discussed at all they're typically glossed over in favor of focusing in on the positives. Although many people want to write up the juicy bits this information is invariably edited out through the company's vetting process. In short, my advice is to take case studies with a grain of salt.

Some case studies are more fiction than fact. Although this isn't a problem with IBM case studies due to the governance efforts of my good friends in IBM's legal department (we love you folks, really) it can be an issue with some case studies.

The case study may no longer be true today. Stuff happens. Perhaps the case study was mostly true at the time it was written, but now that time has passed problems have appeared that weren't apparent earlier, thus the effort wasn't as nearly as successful as it was written up. For example, a few years ago I ran into the manager of a team that I had read about in one case study, only to find out that once the study was published the key team members left the company to become consultants in that subject area. Having lost these people, who were all very highly skilled, his system proved to be unmaintainable by the rest of his staff who weren't so highly skilled and had to be rewritten. Over time the success story turned into an abject failure.

Waiting for case studies puts you in the position of follower. For every case study that gets written, dozens, if not hundreds of similar efforts didn't get written up. Writing case studies is hard, takes time, and the writer seldom gets much benefit from doing so. The lag time between the project completing and the case study being published can be many, many months and sometimes years. The implication is that by the time you wait for several case studies that are similar to your situation you've pretty much lost all opportunity for competitive advantage and are now merely trying to catch up to the organizations who are clearly ahead of you (the writers of the case studies).

What has the requester given back to the community? I often hear people lament that there isn't enough case studies, or isn't something close enough to their situation. Yet, when I ask them how many case studies they've written and the answer is usually none. If you want to get you also need to give. ;-)

So, next time you think you need a case study before making a decision, recognize that you may be paying a fairly high opportunity cost for information that is questionable at best.Further reading:

Test-driven development (TDD) is a common agile programming technique which has both specification and validation aspects. With TDD, you specify your software in detail on a just-in-time (JIT) basis via executable tests that are run in a regression manner to confirm that the system works to your current understanding of what your stakeholders require.

TDD is the combination of test-first development (TFD) and refactoring. With TFD, you write a single test (at either the requirements level with customer/acceptance tests or the design level with developer tests) and then you write just enough software to fulfill that test. Refactoring is a technique where you make a small change to your existing code to improve its design without changing its semantics.

TDD offers several benefits:1. It enables you to take small, safe steps during development, increasing programmer productivity.2. It increases quality. Agile developers are doing more testing, and doing it more often, than ever before. We're also fixing the problems that we find right on the spot.3. It helps to push validation activities early in the lifecycle, decreasing the average cost to fix defects (which rises exponentially the longer it takes you to detect them).4. Through single sourcing information, by treating tests as both specifications and as tests, we reduce the work required, increasing productivity.5. We leave behind valuable, up-to-date, detailed specifications for the people who come after us. Have you ever met a maintenance programmer who wouldn't want a full regression test suite for the code that they're working with?

But TDD isn't perfect. Although TDD is great at specifying code at a fine-grain level, tests simply don't scale to address higher level business process and architectural issues. Agile Model Driven Development (AMDD) enables you to scale TDD through initial envisioning of the requirements and architecture as well as just-in-time (JIT) modeling at the beginning and during construction iterations. To scale requirements-level TDD, you must recognize that customer tests are very good at specifying the details, but not so good at providing overall context. High-level business process models, conceptual domain models, and use cases are good at doing so, and these work products are often created as part of your initial requirements envisioning and iteration modeling activities. Similarly, to scale design-level TDD you must recognize that developer tests are very finely grained but once again do not provide overall context. High-level architecture sketches created during envisioning activities help set your initial technical direction. During each construction iteration, you'll do more detailed design modeling to think through critical issues before you implement them via TDD.

You also need to scale the validation aspects of TDD. TDD is in effect an approach to confirmatory testing where you validate the system to the level of your understanding of the requirements. The fundamental challenge with confirmatory testing, and hence TDD, is that it assumes that stakeholders actually know and can describe their requirements. Therefore you need to add investigative testing practices which explore issues that your stakeholders may not have thought of, such as usability issues, system integration issues, production performance issues, security issues, and a multitude of others.

For further reading, I suggest:1. My article "Introduction to TFD/TDD" at http://www.agiledata.org/essays/tdd.html which overviews TDD.2. My February 2008 column in Dr. Dobb's Journal entitled "Scaling TDD" at http://www.ddj.com/architect/205207998 which explores this issue in detail. 3. Andrew Glover's article "In pursuit of code quality: Adventures in behavior-driven development" at http://www.ibm.com/developerworks/java/library/j-cq09187/ which describes a new-and-improved take on TDD called BDD.[Read More]

The popular Agile literature can often seam naive when it comes to how Agilists work with project stakeholders:- Extreme Programming (XP) has a practice called On-Site Customer where one or more people work closely with your team to provide information and to make decisions in a timely manner.- Scrum has the role of Product Owner who is the one single person that the development team goes to for decisions about requirements. - Agile Modeling (AM) has the practice of Active Stakeholder Participation which extends On-Site Customer to get the stakeholder(s) actively involved with the modeling effort through the use of inclusive tools and techniques.

These are great strategies for small, co-located teams doing straightforward development, but they quickly fall apart at scale. This occurs for several reasons:1. Stakeholders are a diverse group. Your stakeholders include end users, business management, project funders, enterprise architects, operations staff, support staff, other system development teams, and many others. Different people have different, and often contradictory, requirements and they certainly have different priorities. It's questionable whether a single person, or a handful of persons, can adequately represent this diverse group.2. One person becomes a bottleneck. Even with a small co-located team this is a problem, let alone one that is geographically distributed or one that is very large. There's no way that a single person can be available 24/7 in a responsive manner to support distributed teams.3. It's a difficult role. The Product Owner/Customer (POC) is responsible for representing the business to the development team. They're making important decisions on a regular basis, decisions which they'll be held accountable for.4. One person becomes a serious project risk. Not only is it questionable whether a single person can fairly represent all stakeholders, even if they could what happens if you lose that person? They effectively become a single point of failure for your team.

To scale this role, consider the following strategies:1. Recognize the true scope of the POC role. Not only are they stakeholder proxies they also are a development team representative to the stakeholder community as a whole. As stakeholder proxies they'll make decisions and prioritize the work, they'll run requirements elicitation sessions, they'll negotiate priorities, and they'll put the development team in contact with stakeholders who have expertise in specific aspects of the domain. As team representatives they'll often demo the current version of the system to other stakeholders, communicate the status of the project to people, and respond to various requests for information from the stakeholders.2. Have multiple people in it. A single POC works well for small, co-located teams developing simple software. At scale you'll soon discover that you need multiple people in this role so that they don't become a bottleneck. For distributed teams it's common to see each subteam have one or more POCs who are managed by a primary/chief POC. The primary POC typically works on the coordinating team with the chief architect (I'll talk about this role in a future blog posting) and the program manager (also a topic for a future blog posting).3. Train them in business analysis skills. The person(s) in the POC role need good business analysis skills. If fact, it's common for people who were formerly BAs for traditional teams to step into the POC role, particularly with BAs who originally come from the business side of your organization. This strategy has its advantages and disadvantages. As a BA they've likely got solid business knowledge but their instincts may motivate them to take a documentation-driven approach to providing information to the development team instead of a collaboration-based approach. Be careful.4. Consider the full system development lifecycle. There's far more to the POC role than supporting the development team during Construction iterations. During "Iteration 0", the Inception phase for an Agile RUP project or the warm-up phase for an Eclipse Way project, the POC(s) will often lead the initial requirements envisioning efforts. The product backlog, or better yet your work item list, needs to come from somewhere after all. During the release iteration(s), the Transition phase for RUP or the End-Game phase for Eclipse Way, the POC(s) will focus on communicating the upcoming release to the stakeholder community, will be actively involved with any final user acceptance testing (UAT), and may even be involved with training end users.

In my January 2008 column in Dr Dobb's Journal, posted at http://www.ddj.com/architect/204801134 , I provide detailed advice about how to scale the way that you work with stakeholders on Agile projects by applying the practices of Agile Model Driven Development (AMDD). There's no magic solution, you just need to choose to organize yourself effectively. The good news is that you can easily work with stakeholders at scale.[Read More]