The following is a brief summary of the environmental monitoring
activities that were completed between February 10, 1999 1:00 and 1:00 on February 11,
1999. This summary is based on reports directly received from the field and has not been
edited. If you have any questions please contact (818) 597-3407. Please note the item
number and the correction that should be made. This report is intended to serve as a
communication document and as an instrument for quality control.

Construction Highlights

02/10/99 (Wednesday)

Segment 5 (Lynwood to Long Beach): Report for
2-10-99. Crews excavated and placed shoring boxes into the receiving pit south of the
Wilmington refinery. Meanwhile, painting and insulation crews continued work on the above
ground pipe within the Wilmington station. Northward, crews cored holes into the top of
the vault box then centered the vault bottom in the bore pit at the Edison station site.
Likewise, at Lynwood station crews worked to complete the rolling door while final
electrical work still remains to be completed on the stations alarm system.

Inspection Summar

In the past 24 hours, 1 inspection event(s) were reported for 1 spread(s). Of these
inspections, 0 were non-compliance event(s). Also 0 non-compliance resolution report(s)
was resolved.

Non-Compliance Reports (NCR's) Issued

No new non-compliance reports were issued during the last
reporting period.

Non-Compliance Resolution Reports (NCRR's) Issued

No new non-compliance reports were issued during the last
reporting period.