December 2014

NOMARCHIA Station & Crossover: The works concerning the diversion of the sewage pipe through micro-TBM underground boring have been completed. The works for the diversion of traffic from Mitropoliti Kydonion Grigoriou street into a new street within the area of the former Farmaki camp, as well as the PUO network diversion works, are in progress;

KALAMARIA Station: The works for the diversion of PUO networks are in progress, while traffic arrangement works have commenced;

NEA KRINI Station: The construction of the Station’s pile retaining system, as well as the excavation of a section of the Station at a depth of approximately 9m are in progress;

MIKRA Station: The construction of the Station’s temporary retaining system (prestressed anchors, shotcrete), as well as worksite installation works networks are in progress;

The preparation of designs is in progress;

The expropriation of ARETSOU, NEA KRINI Station areas and the area of MIKRA forestation is still pending.